INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(13393, 7351, 154, 8.5, '2016-11-16', '''Integrated the  domain registration API, domain availability checking API on the store launcher module using GoDaddy API (OTE  method) with dummy data. The cpanel instance creation and store installation is working fine for both the newly registered domain and existing domain.''', 0, '2016-11-16 14:22:36'),
(13394, 7316, 111, 1, '2016-11-16', '''Task management and discussions''', 0, '2016-11-16 14:35:05'),
(13395, 7362, 111, 7.5, '2016-11-16', '''Bug fixing''', 0, '2016-11-16 14:35:25'),
(13396, 7361, 176, 8.5, '2016-11-16', '''Bug fixes and minor improvements for variety page code''', 0, '2016-11-16 14:39:20'),
(13397, 7352, 116, 7, '2016-11-16', '''Doing enhancements provided by client.''', 0, '2016-11-16 14:42:03'),
(13398, 7304, 163, 8.5, '2016-11-16', '''Additional two  function on oru pay calculation''', 0, '2016-11-16 15:04:46'),
(13399, 7260, 92, 4, '2016-11-16', '''Checking with the servers for asterisks installment.''', 0, '2016-11-16 15:11:36'),
(13400, 7259, 92, 4.5, '2016-11-16', '''1. Attending review meeting.\n2. Attending TL meeting\n3. Project status evaluation.\n4. Task allotment.''', 0, '2016-11-16 15:12:33'),
(13401, 7363, 103, 4, '2016-11-16', '''Management tasks''', 0, '2016-11-16 15:51:49'),
(13402, 7292, 102, 1, '2016-11-16', '''pm tasks\ndiscussions''', 0, '2016-11-17 03:54:42'),
(13403, 7312, 102, 3, '2016-11-16', '''event level grid - changes\nfunctioanlity issues fix''', 0, '2016-11-17 03:55:27'),
(13404, 7367, 165, 1.5, '2016-11-17', '''Retesting client suggestion changes''', 0, '2016-11-17 12:04:57'),
(13405, 7365, 165, 4, '2016-11-17', '''Client feedback changes testing and retesting''', 0, '2016-11-17 12:05:41'),
(13406, 7366, 165, 3, '2016-11-17', '''Create event speed issue, event level grid,and facility grid''', 0, '2016-11-17 12:06:26'),
(13407, 7374, 135, 8.5, '2016-11-17', '''Enhancements''', 0, '2016-11-17 12:06:26'),
(13408, 7350, 155, 8.5, '2016-11-17', '''CMS Menu style implementation and sortable implementation.''', 0, '2016-11-17 12:32:55'),
(13409, 7377, 98, 1.5, '2016-11-16', '''completed''', 0, '2016-11-17 12:42:20'),
(13410, 7388, 98, 1, '2016-11-16', '''App completed and build submitted''', 0, '2016-11-17 12:45:38'),
(13411, 7379, 97, 1.5, '2016-11-17', '''Common checklist issues session - Anand''', 0, '2016-11-17 12:46:10'),
(13412, 7389, 98, 6, '2016-11-16', '''New UDID added and build submitted''', 0, '2016-11-17 12:46:16'),
(13413, 7226, 97, 1, '2016-11-17', '''PM - Discussions - Orbis - PlayMe''', 0, '2016-11-17 12:46:53'),
(13414, 7388, 98, 1, '2016-11-17', '''New UDID added and build submitted''''', 0, '2016-11-17 12:50:15'),
(13415, 7346, 97, 6, '2016-11-17', '''Added Auth token, devicetype to header - handle changes in login''', 0, '2016-11-17 12:50:41'),
(13416, 7389, 98, 7.5, '2016-11-17', '''Debugging issues in progress''', 0, '2016-11-17 12:50:53'),
(13417, 7391, 147, 8.5, '2016-11-17', '''Bug Fixing''', 0, '2016-11-17 12:53:06'),
(13418, 7292, 102, 2.5, '2016-11-17', '''pm tasks\ndiscussions''', 0, '2016-11-17 12:58:37'),
(13419, 7381, 91, 1.5, '2016-11-17', '''Cheklist session''', 0, '2016-11-17 12:58:47'),
(13420, 7312, 102, 6, '2016-11-17', '''event/facility grids''', 0, '2016-11-17 13:00:14'),
(13421, 7309, 91, 0.5, '2016-11-17', '''prepare emails and send updtae''', 0, '2016-11-17 13:01:07'),
(13422, 7378, 177, 2, '2016-11-17', '''Internal Session''', 0, '2016-11-17 13:02:31'),
(13423, 7380, 91, 6.5, '2016-11-17', '''Meeting Minutes preparation/  Kick off meeting''', 0, '2016-11-17 13:02:32'),
(13424, 7390, 177, 6.5, '2016-11-17', '''PlayMe -Adding challenges from user list''', 0, '2016-11-17 13:03:01'),
(13425, 7382, 156, 1.5, '2016-11-17', '''Meeting with client.''', 0, '2016-11-17 13:11:52'),
(13426, 7354, 99, 3.5, '2016-11-17', '''Roster Design Changes\nImplementing Copy Previous Roster function(In Progress)''', 0, '2016-11-17 13:12:27'),
(13427, 7355, 99, 4, '2016-11-17', '''Promotion management''', 0, '2016-11-17 13:12:42'),
(13428, 7310, 156, 7, '2016-11-17', '''upload coupon code functionality in to pilot server,developer testing started.''', 0, '2016-11-17 13:14:20'),
(13429, 7356, 99, 1, '2016-11-17', '''Escalation management''', 0, '2016-11-17 13:15:00'),
(13430, 7385, 92, 1.5, '2016-11-17', '''Common checklist issue session''', 0, '2016-11-17 13:19:05'),
(13431, 7401, 131, 7, '2016-11-17', '''beta.alice release\nnew design integration\ncomplete flow''', 0, '2016-11-17 13:25:03'),
(13432, 7396, 131, 1.5, '2016-11-17', '''Usability session''', 0, '2016-11-17 13:25:29'),
(13433, 7399, 92, 3, '2016-11-17', '''Jenkins for supportpro live''', 0, '2016-11-17 13:26:42'),
(13434, 7398, 92, 4, '2016-11-17', '''1. Task allotment\n2. Communication with business team.\n3. Project status evaluation.''', 0, '2016-11-17 13:27:20'),
(13435, 7400, 149, 4.5, '2016-11-17', '''Usability list preparation''', 0, '2016-11-17 13:35:19'),
(13436, 7395, 149, 2, '2016-11-17', '''Internal session on usability''', 0, '2016-11-17 13:36:46'),
(13437, 7394, 149, 2, '2016-11-17', '''Deployment testing''', 0, '2016-11-17 13:37:20'),
(13438, 7402, 95, 1.5, '2016-11-17', '''Internal section''', 0, '2016-11-17 13:58:23'),
(13439, 7393, 95, 7, '2016-11-17', '''My site - Mockup HTML integration''', 0, '2016-11-17 13:59:05'),
(13440, 7364, 164, 3.5, '2016-11-17', '''Big fix.''', 0, '2016-11-17 13:59:25'),
(13441, 7371, 164, 5, '2016-11-17', '''Bug fix and subscription cancellation.''', 0, '2016-11-17 13:59:50'),
(13442, 7375, 113, 2.5, '2016-11-17', '''design support and modifications''', 0, '2016-11-17 14:02:07'),
(13443, 7373, 176, 8.5, '2016-11-17', '''Tasks released to beta.alice release''', 0, '2016-11-17 14:07:19'),
(13444, 7372, 113, 4, '2016-11-17', '''design modification and bug fixing''', 0, '2016-11-17 14:07:55'),
(13446, 7376, 113, 2, '2016-11-17', '''design modifications in variety pack and other page''', 0, '2016-11-17 14:11:23'),
(13447, 7405, 111, 6, '2016-11-17', '''Welcome section design modification, Bug fixing and about page design integration.''', 0, '2016-11-17 14:26:42'),
(13449, 7404, 111, 1.5, '2016-11-17', '''Usability session''', 0, '2016-11-17 14:27:33'),
(13450, 7316, 111, 1, '2016-11-17', '''Task management and discussions''', 0, '2016-11-17 14:28:29'),
(13451, 7392, 118, 7.5, '2016-11-17', '''ADA - Repeat Event for Multiple Dates Section''', 0, '2016-11-17 14:28:39'),
(13452, 7397, 109, 1.5, '2016-11-17', '''usability session Neha''', 0, '2016-11-17 14:29:27'),
(13453, 7392, 118, 1, '2016-11-17', '''ADA - Client Meeting''', 0, '2016-11-17 14:29:45'),
(13454, 7357, 109, 5, '2016-11-17', '''testing release -live -1. ORU Visa money distribution.\n2. Fairness calculation on visa distribution.\n3. Visa distribution history export.\n4. Additional two functions on ORUPAY calculations.\n5. Initial fees and subscription fees get credited to master account.''', 0, '2016-11-17 14:30:15'),
(13455, 7357, 109, 1.5, '2016-11-17', '''testing release -live''', 0, '2016-11-17 14:31:02'),
(13456, 7335, 109, 0.5, '2016-11-17', '''Testing release -live''', 0, '2016-11-17 14:31:33'),
(13457, 7363, 103, 8.5, '2016-11-17', '''Management tasks''', 0, '2016-11-17 14:36:24'),
(13458, 7351, 154, 8.5, '2016-11-17', '''Added validations and proper error messages  on the GoDaddy registration API integration module from client side and server side. Fixed issues exists on displaying price details on the domain registration page.''', 0, '2016-11-17 14:42:29'),
(13459, 7352, 116, 4.5, '2016-11-17', '''Enhancements and bug fixes.''', 0, '2016-11-17 14:44:41'),
(13460, 7370, 163, 8.5, '2016-11-17', '''ORU Release .''', 0, '2016-11-17 14:55:01'),
(13461, 7368, 178, 8.5, '2016-11-17', '''partially complete loading previous roster''', 0, '2016-11-18 03:06:47'),
(13462, 7386, 96, 1.5, '2016-11-16', '''Session for check list issues''', 0, '2016-11-18 03:28:14'),
(13463, 7383, 155, 1.5, '2016-11-18', '''Common checklist issues session''', 0, '2016-11-18 04:15:14'),
(13464, 7368, 178, 8.5, '2016-11-18', '''partially complete previous roster''', 0, '2016-11-18 10:50:46'),
(13465, 7406, 147, 8.5, '2016-11-18', '''Mail issue check''', 0, '2016-11-18 11:10:11'),
(13466, 7374, 135, 8.5, '2016-11-18', '''Enhancements''', 0, '2016-11-18 11:12:39'),
(13467, 7365, 165, 2, '2016-11-18', '''Payment flow-paypal''', 0, '2016-11-18 11:31:30'),
(13468, 7408, 118, 2.5, '2016-11-18', '''GoStores Escalation''', 0, '2016-11-18 11:33:58'),
(13469, 7392, 118, 4.5, '2016-11-18', '''ADA - Event Management Opponent Section Bug Fixes and other Client Suggested Modifications''', 0, '2016-11-18 11:35:44'),
(13470, 7410, 118, 1.5, '2016-11-18', '''Seminar by QA Team''', 0, '2016-11-18 11:36:49'),
(13471, 7409, 154, 1.5, '2016-11-18', '''Clean up the home page for the updated design as per mockup.Fixed some bugs found after QA on front end.''', 0, '2016-11-18 11:37:26'),
(13472, 7411, 154, 1.5, '2016-11-18', '''Attended the seminar by QA team''', 0, '2016-11-18 11:38:46'),
(13473, 7407, 165, 1.5, '2016-11-18', '''ppt-common checklist''', 0, '2016-11-18 11:39:18'),
(13474, 7346, 97, 3.5, '2016-11-18', 'iOS Auth implementation', 97, '2016-11-18 11:52:17'),
(13475, 7366, 165, 2.5, '2016-11-18', '''Testing''', 0, '2016-11-18 12:01:38'),
(13476, 7418, 176, 1.5, '2016-11-18', '''Session''', 0, '2016-11-18 12:04:19'),
(13477, 7421, 176, 7, '2016-11-18', '''#Improved envbironment based config\n# Resolved bugs related to facebook signup\n# New apps created for multiple instances of alice''', 0, '2016-11-18 12:05:48'),
(13478, 7426, 155, 3, '2016-11-18', '''Paypal Payment issue''', 0, '2016-11-18 12:10:43'),
(13479, 7425, 96, 8.5, '2016-11-18', '''When creating a new food item using duplicate, at the pizza template if i want to deselect an option from the dropdown options box (No, Light, Normal, Extra etc) It automatically selects and marks as default the option "Triple".  - fixed\n                                                                  Change the wrong names displayed in admin''', 0, '2016-11-18 12:25:48'),
(13480, 7363, 103, 8.5, '2016-11-18', '''Management tasks''', 0, '2016-11-18 12:33:13'),
(13481, 7429, 177, 8.5, '2016-11-18', '''PlayMe - Implementation of Content list new design''', 0, '2016-11-18 12:34:57'),
(13482, 7428, 98, 8.5, '2016-11-18', '''pinterest integrated''', 0, '2016-11-18 12:35:07'),
(13483, 7412, 116, 1.5, '2016-11-16', '''QA presentation on common checklist issues.''', 0, '2016-11-18 12:35:33'),
(13484, 7226, 97, 2, '2016-11-18', '''PM - Orbis - Discussions - Play Me''', 0, '2016-11-18 12:37:02'),
(13485, 7414, 102, 1.5, '2016-11-18', '''attended''', 0, '2016-11-18 12:39:41'),
(13486, 7430, 97, 3, '2016-11-18', 'ORU - iOS  - Auth implementation - in progress', 97, '2016-11-18 12:40:23'),
(13487, 7292, 102, 2.5, '2016-11-18', '''pm tasks\ndiscussions''', 0, '2016-11-18 12:40:41'),
(13488, 7416, 116, 4, '2016-11-17', '''iScripts billing issue.''', 0, '2016-11-18 12:42:40'),
(13489, 7300, 155, 2, '2016-11-18', '''CMS angular sorting implementation.''', 0, '2016-11-18 12:42:57'),
(13490, 7431, 102, 4.5, '2016-11-18', '''issue with tickets - error fixed, checking the spam case''', 0, '2016-11-18 12:43:52'),
(13491, 7351, 154, 5.5, '2016-11-18', '''Added new validations on the GoDaddy registration API integration module from client side. Checking the payment module to register a domain using different gateways.''', 0, '2016-11-18 12:43:58'),
(13492, 7350, 155, 2, '2016-11-18', '''Active,Inactive status implementation''', 0, '2016-11-18 12:44:23'),
(13495, 7427, 164, 7, '2016-11-18', '''Stripe subscription flow changes''', 0, '2016-11-18 12:52:46'),
(13494, 7417, 164, 1.5, '2016-11-18', '''Internal session.''', 0, '2016-11-18 12:52:20'),
(13496, 7380, 91, 1.5, '2016-11-18', '''Download filed from sever and local settins''', 0, '2016-11-18 13:08:32'),
(13497, 7415, 91, 4, '2016-11-18', '''Multicart enterprise estimate.''', 0, '2016-11-18 13:09:06'),
(13498, 7387, 91, 3, '2016-11-18', '''Paypal payment fixes on the purchase flow''', 0, '2016-11-18 13:10:31'),
(13499, 7433, 109, 1, '2016-11-18', '''Testing bug reported by client''', 0, '2016-11-18 13:10:32'),
(13500, 7337, 109, 4, '2016-11-18', '''BBF -TESTING -In progress''', 0, '2016-11-18 13:10:54'),
(13501, 7432, 131, 6.5, '2016-11-18', '''coupon code flow completed''', 0, '2016-11-18 13:11:50'),
(13502, 7401, 131, 2, '2016-11-18', '''QA: Retesting''', 0, '2016-11-18 13:12:13'),
(13503, 7436, 109, 3.5, '2016-11-18', '''Testing campaign offer sections''', 0, '2016-11-18 13:13:11'),
(13504, 7398, 92, 8.5, '2016-11-18', '''1. Task allotment\n2. Team meeting\n3. Project status evaluation''', 0, '2016-11-18 13:13:24'),
(13505, 7384, 99, 1, '2016-11-18', '''Meeting''', 0, '2016-11-18 13:20:14'),
(13506, 7354, 99, 3.5, '2016-11-18', '''Roster Design Changes(Completed)\nImplementing Copy Previous Roster function(Completed)''', 0, '2016-11-18 13:20:30'),
(13507, 7355, 99, 4, '2016-11-18', '''Implementing Promotions''', 0, '2016-11-18 13:20:51'),
(13508, 7370, 163, 8.5, '2016-11-18', '''Additional functionalities in ORU Visa card.''', 0, '2016-11-18 13:22:05'),
(13509, 7435, 156, 8.5, '2016-11-18', '''coupon code verification in pilot server and bug fixing.''', 0, '2016-11-18 13:31:10'),
(13510, 7438, 95, 8.5, '2016-11-18', '''Infini market bug fixing and modifications''', 0, '2016-11-18 13:44:03'),
(13511, 7403, 113, 2, '2016-11-18', '''internal meeting session''', 0, '2016-11-18 13:47:24'),
(13512, 7423, 113, 3, '2016-11-18', '''design modification in variety pack and expanding collapse section''', 0, '2016-11-18 13:49:02'),
(13513, 7439, 111, 7, '2016-11-18', '''About page integration and Bug fixing''', 0, '2016-11-18 13:49:49'),
(13514, 7440, 111, 0.5, '2016-11-18', '''Design modification in walk-in poster''', 0, '2016-11-18 13:50:47'),
(13515, 7422, 113, 3.5, '2016-11-18', '''ad scroll in home page''', 0, '2016-11-18 13:50:59'),
(13516, 7316, 111, 1, '2016-11-18', '''Task management & discussions''', 0, '2016-11-18 13:51:08'),
(13517, 7434, 149, 4, '2016-11-18', '''AD assist testing''', 0, '2016-11-18 14:05:06'),
(13518, 7400, 149, 4.5, '2016-11-18', '''Eswap usability testing''', 0, '2016-11-18 14:05:26'),
(13519, 7416, 116, 8.5, '2016-11-18', '''Checking issue in iscripts purchase mail.''', 0, '2016-11-18 14:41:08'),
(13520, 7442, 103, 8.5, '2016-11-18', '''Management tasks''', 0, '2016-11-21 02:41:05'),
(13521, 7442, 103, 8.5, '2016-11-21', '''Management tasks''', 0, '2016-11-21 11:30:25'),
(13522, 7449, 91, 1, '2016-11-21', '''Local Git settings + database setup''', 0, '2016-11-21 12:06:43'),
(13523, 7449, 91, 7.5, '2016-11-21', '''Apply sponsor code to vendors''', 0, '2016-11-21 12:07:16'),
(13524, 7448, 165, 8.5, '2016-11-21', '''eSwap Usability testing''', 0, '2016-11-21 12:29:10'),
(13525, 7444, 135, 8.5, '2016-11-21', '''Enhancements''', 0, '2016-11-21 12:30:13'),
(13526, 7447, 178, 8.5, '2016-11-21', '''working on loading previous roster''', 0, '2016-11-21 12:33:55'),
(13527, 7451, 155, 4.5, '2016-11-21', '''Fixing unresponsive restaurant list''', 0, '2016-11-21 12:39:52'),
(13528, 7453, 155, 4, '2016-11-21', '''CMS sorting''', 0, '2016-11-21 12:40:13'),
(13529, 7452, 102, 1.5, '2016-11-21', '''pm tasks\ndiscussions''', 0, '2016-11-21 12:47:17'),
(13530, 7455, 102, 2.5, '2016-11-21', '''officials report - initial''', 0, '2016-11-21 12:47:48'),
(13533, 7460, 97, 8, '2016-11-21', '''Auth token managed in Login API call - Android build unit testing''', 0, '2016-11-21 13:05:06'),
(13532, 7457, 97, 0.5, '2016-11-21', '''PM - Dicsussions - Play Me - Orbis''', 0, '2016-11-21 13:03:55'),
(13534, 7458, 99, 6, '2016-11-21', '''Mailbox implemenation''', 0, '2016-11-21 13:06:04'),
(13535, 7461, 99, 2.5, '2016-11-21', '''Intranet/Api changes(Completed)\nImplementing Week/Fortnightly Copy Previous Roster function(Completed)''', 0, '2016-11-21 13:06:12'),
(13536, 7450, 147, 7, '2016-11-21', '''Bug Fixing''', 0, '2016-11-21 13:08:48'),
(13537, 7413, 147, 1.5, '2016-11-21', '''Attended''', 0, '2016-11-21 13:09:10'),
(13538, 7435, 156, 8.5, '2016-11-21', '''Coupon code validation updated for discount settlement, validated percentage values.''', 0, '2016-11-21 13:14:44'),
(13539, 7445, 176, 8.5, '2016-11-21', '''Fix for issues listed in feed back''', 0, '2016-11-21 13:16:46'),
(13540, 7398, 92, 8.5, '2016-11-21', '''1. Project planner editing.\n2. Project status evaluation and communication with client.\n3. Task allotment''', 0, '2016-11-21 13:17:25'),
(13541, 7456, 177, 8.5, '2016-11-21', '''1) Challenge Page Modification 2) Fix of image resizing issue 3) Fix of Page navigation  issues''', 0, '2016-11-21 13:20:42'),
(13542, 7446, 113, 8.5, '2016-11-21', '''Design support, bug fixing and change modifications in variety pack.''', 0, '2016-11-21 13:34:11'),
(13543, 7401, 131, 8.5, '2016-11-21', '''Bugs: retesting : In Progress''', 0, '2016-11-21 13:34:45'),
(13544, 7463, 95, 8.5, '2016-11-21', '''bug fixing - client comments''', 0, '2016-11-21 13:35:19'),
(13545, 7464, 116, 8.5, '2016-11-21', '''Bug Fixes and modifications provided by client. Preparing ETA for upcoming works.''', 0, '2016-11-21 13:51:47'),
(13546, 7462, 149, 5, '2016-11-21', '''Printlogic upload and installation , testing of new integrated features in pack''', 0, '2016-11-21 13:57:03'),
(13547, 7465, 149, 3.5, '2016-11-21', '''Iscripts billing issue testing''', 0, '2016-11-21 13:57:33'),
(13548, 7466, 109, 7.5, '2016-11-21', '''Testing campaign flow completely''', 0, '2016-11-21 14:02:38'),
(13549, 7467, 109, 1, '2016-11-21', '''qa weekly report preparation and mail followup''', 0, '2016-11-21 14:04:12'),
(13550, 7468, 111, 1, '2016-11-21', 'Task management & discussions', 111, '2016-11-21 14:57:22'),
(13551, 7469, 111, 7.5, '2016-11-21', '''Design issues fixing''', 0, '2016-11-21 14:59:56'),
(13552, 7454, 118, 8.5, '2016-11-21', '''ADA - Event Management - Add New Opponent from the Event Management Form''', 0, '2016-11-21 15:02:13'),
(13553, 7443, 164, 8.5, '2016-11-21', '''Subscription stripe flow bug fix.''', 0, '2016-11-21 15:15:00'),
(13554, 7448, 165, 4.5, '2016-11-22', '''Usability testing''', 0, '2016-11-22 11:34:03'),
(13558, 7453, 155, 4.5, '2016-11-22', '''Client Meeting and Status Condition.''', 0, '2016-11-22 11:56:17'),
(13557, 7451, 155, 4, '2016-11-22', '''Resturant Duplication an mobile changes''', 0, '2016-11-22 11:55:52'),
(13559, 7470, 165, 4, '2016-11-22', '''Testing and client suggestion verfication''', 0, '2016-11-22 12:07:49'),
(13560, 7444, 135, 8.5, '2016-11-22', '''Enhancements''', 0, '2016-11-22 12:15:30'),
(13561, 7449, 91, 8.5, '2016-11-22', '''Apply Sponsor code to Affilate / Reseller Forms / Validation display coupons on thjeir profile page''', 0, '2016-11-22 12:16:44'),
(13562, 7460, 97, 8, '2016-11-22', '''iOS Auth completed - UT completed''', 0, '2016-11-22 12:40:31'),
(13563, 7457, 97, 0.5, '2016-11-22', '''PM - Discussions - Orbis - Play Me''', 0, '2016-11-22 12:41:05'),
(13564, 7471, 96, 8.5, '2016-11-22', '''Set up the kliqbooth portal and changed the IPs''', 0, '2016-11-22 12:41:16'),
(13565, 7452, 102, 2.5, '2016-11-22', '''pm tasks\ndiscussions''', 0, '2016-11-22 12:46:44'),
(13566, 7455, 102, 6, '2016-11-22', '''officials report - UI/API''', 0, '2016-11-22 12:49:02'),
(13567, 7477, 147, 1, '2016-11-22', '''QA Support''', 0, '2016-11-22 13:06:15'),
(13568, 7398, 92, 6, '2016-11-22', '''1. Task allotment\n2. Project status evaluation and client meeting.\n3. Communication with business team.''', 0, '2016-11-22 13:10:41'),
(13569, 7479, 92, 2.5, '2016-11-22', '''Working on setting up call from site to asterisk server.''', 0, '2016-11-22 13:11:26'),
(13570, 7475, 177, 8.5, '2016-11-22', '''Unit Testing''', 0, '2016-11-22 13:11:41'),
(13571, 7485, 131, 1, '2016-11-22', '''task management and discussions''', 0, '2016-11-22 13:18:21'),
(13572, 7484, 131, 6, '2016-11-22', '''Aji''s feedback and retesting''', 0, '2016-11-22 13:19:12'),
(13573, 7483, 131, 1.5, '2016-11-22', '''Discussions ,improvements and usability list: In Progress''', 0, '2016-11-22 13:19:52'),
(13574, 7472, 156, 8.5, '2016-11-22', '''coupon code updated with minimum purchase amount.''', 0, '2016-11-22 13:21:47'),
(13575, 7443, 164, 8.5, '2016-11-22', '''Stripe subscription flow changes..''', 0, '2016-11-22 13:26:19'),
(13576, 7478, 154, 4, '2016-11-22', '''Attended client meeting, prepared the meeting minutes and had internal discussions about the tasks to be implemented.''', 0, '2016-11-22 13:29:46'),
(13577, 7466, 109, 7.5, '2016-11-22', '''Testing bbf complete site >in progress''', 0, '2016-11-22 13:30:59'),
(13578, 7467, 109, 1, '2016-11-22', '''Developer support''', 0, '2016-11-22 13:33:00'),
(13579, 7446, 113, 4, '2016-11-22', '''design support and modifications''', 0, '2016-11-22 13:33:58'),
(13580, 7458, 99, 6, '2016-11-22', '''Mail box implemenatation''', 0, '2016-11-22 13:35:58'),
(13581, 7461, 99, 2.5, '2016-11-22', '''File/Folder Edit Intranet/Api changes(Completed)\nRecycle bin File/Folder restore changes(In Progress)''', 0, '2016-11-22 13:36:06'),
(13582, 7482, 149, 4.5, '2016-11-22', '''Client meeting and post meeting points frame-up and discussions''', 0, '2016-11-22 13:42:58'),
(13583, 7481, 149, 4, '2016-11-22', '''Proposal study and testcase preparation''', 0, '2016-11-22 13:43:29'),
(13584, 7454, 118, 8.5, '2016-11-22', '''ADA - Conflict Date Validation in Repeat Event''', 0, '2016-11-22 14:10:47'),
(13585, 7486, 95, 8.5, '2016-11-22', '''Infinimarket -  Bug fixingand modification''', 0, '2016-11-22 14:10:59'),
(13586, 7445, 176, 8.5, '2016-11-22', '''Fix for feedback issues''', 0, '2016-11-22 14:11:29'),
(13587, 7476, 154, 4.5, '2016-11-22', '''Fixed some issues on the GoDaddy registration API module. The store installation is working fine after domain registration for both Paypal and Authorize.net PGs.Updated the invoice module to fix some issues.''', 0, '2016-11-22 14:21:19'),
(13588, 7487, 113, 4.5, '2016-11-22', '''design modifications''', 0, '2016-11-22 14:26:01'),
(13589, 7488, 111, 6.5, '2016-11-22', '''Mobile app UI improvements R&D (Play me)''', 0, '2016-11-22 14:29:44'),
(13590, 7468, 111, 2, '2016-11-22', '''Design Meeting, discussions & Task management.''', 0, '2016-11-22 14:30:57'),
(13591, 7474, 116, 8.5, '2016-11-22', '''Bug Fixes and enhancements''', 0, '2016-11-22 14:54:58'),
(13592, 7447, 178, 8.5, '2016-11-22', '''working on previous roster''', 0, '2016-11-23 03:12:10'),
(13593, 7473, 155, 4.5, '2016-11-23', '''Restuarant Duplication''', 0, '2016-11-23 09:39:28'),
(13594, 7490, 147, 7.5, '2016-11-22', '''Bug Fixing''', 0, '2016-11-23 12:04:21'),
(13595, 7490, 147, 8.5, '2016-11-23', '''Done bug fixing''', 0, '2016-11-23 12:05:06'),
(13596, 7491, 155, 4, '2016-11-23', '''Mail box implementation''', 0, '2016-11-23 12:05:39'),
(13598, 7489, 177, 6.5, '2016-11-23', '''PlayMe - Listing of Voted contents in the profile page''', 0, '2016-11-23 12:23:13'),
(13599, 7489, 177, 2, '2016-11-23', '''PlayMe - 1) Developer testing 2) Build for QA''', 0, '2016-11-23 12:25:11'),
(13600, 7444, 135, 8.5, '2016-11-23', '''Enhancements''', 0, '2016-11-23 12:29:44'),
(13601, 7498, 97, 7, '2016-11-23', 'ORU - rework on Menu Scene - removing Notification', 97, '2016-11-23 12:34:09'),
(13602, 7457, 97, 1.5, '2016-11-23', '''PM - Discussions - Orbis - Play Me''', 0, '2016-11-23 12:35:23'),
(13603, 7495, 165, 1, '2016-11-23', '''Meeting and mail functionality testing''', 0, '2016-11-23 12:38:41'),
(13604, 7493, 165, 1, '2016-11-23', '''Feedback verification''', 0, '2016-11-23 12:39:01'),
(13605, 7492, 165, 6.5, '2016-11-23', '''API section testing''', 0, '2016-11-23 12:39:22'),
(13606, 7496, 91, 8.5, '2016-11-23', '''Affiliate SignUp Recurring payment integration''', 0, '2016-11-23 12:52:55'),
(13607, 7499, 103, 0, '2016-11-22', 'Management  tasks alice,oru', 103, '2016-11-23 12:59:43'),
(13608, 7499, 103, 8.5, '2016-11-22', 'Management tasks alice,oru', 103, '2016-11-23 13:00:53'),
(13609, 7499, 103, 8.5, '2016-11-23', 'Management tasks ', 103, '2016-11-23 13:01:26'),
(13610, 7500, 176, 8.5, '2016-11-23', '''Bug fix for adding items to cart''', 0, '2016-11-23 13:04:53'),
(13611, 7472, 156, 4.5, '2016-11-23', '''Minimum purchase amount implementation.''', 0, '2016-11-23 13:08:46'),
(13612, 7458, 99, 6, '2016-11-23', '''Mailbox management and Bug fixing''', 0, '2016-11-23 13:10:05'),
(13613, 7461, 99, 2.5, '2016-11-23', '''File/Folder Edit Intranet/Api changes(Completed)\nRecycle bin File/Folder restore changes(Completed)''', 0, '2016-11-23 13:10:13'),
(13614, 7503, 113, 4.5, '2016-11-23', '''design creation in variety pack and design support''', 0, '2016-11-23 13:20:04'),
(13615, 7504, 113, 4, '2016-11-23', '''design support''', 0, '2016-11-23 13:21:31'),
(13616, 7505, 163, 8.5, '2016-11-23', '''enhancement on money withdrawal using paypal''', 0, '2016-11-23 13:25:29'),
(13617, 7443, 164, 8.5, '2016-11-23', '''Stripe flow changes and bug fixes''', 0, '2016-11-23 13:25:35'),
(13618, 7501, 109, 8.5, '2016-11-23', '''Testing BBF''', 0, '2016-11-23 13:31:35'),
(13619, 7506, 95, 4.5, '2016-11-23', '''bug fixing and modification''', 0, '2016-11-23 13:43:52'),
(13620, 7507, 95, 0.5, '2016-11-23', '''Internal meeting- designers''', 0, '2016-11-23 13:44:18'),
(13621, 7509, 95, 3, '2016-11-23', '''Theme creation - new theme css desiging''', 0, '2016-11-23 13:44:57'),
(13622, 7476, 154, 8.5, '2016-11-23', '''Updated the domain registration and upgrade page for the adding more validations for the registrant details and fixed some issues found. Working  on the fixes of store upgrade module using GoDaddy API.''', 0, '2016-11-23 13:46:16'),
(13623, 7464, 116, 3, '2016-11-23', '''Contact us page captcha implementation and enhancements.''', 0, '2016-11-23 13:46:38'),
(13624, 7474, 116, 5.5, '2016-11-23', '''Contact us page captcha implementation and enhancements.''', 0, '2016-11-23 13:46:55'),
(13625, 7510, 111, 2.5, '2016-11-23', 'Design bugs fixing', 111, '2016-11-23 13:53:55'),
(13626, 7468, 111, 1.5, '2016-11-23', '''Task management & discussions''', 0, '2016-11-23 13:54:47'),
(13627, 7512, 111, 4.5, '2016-11-23', '''App screen creation''', 0, '2016-11-23 13:59:20'),
(13628, 7502, 149, 8.5, '2016-11-23', '''Testcase preparation and initial bug and usability testing''', 0, '2016-11-23 14:06:42'),
(13629, 7494, 96, 4.5, '2016-11-23', '''Did delete and profile vote list''', 0, '2016-11-23 14:08:30'),
(13630, 7471, 96, 4, '2016-11-23', '''Jalmer portal into the asterisk server. testing with zoiper''', 0, '2016-11-23 14:09:26'),
(13631, 7513, 118, 8.5, '2016-11-23', '''ADA - Repeat Event Delete Selection, Design Support and Repeat Event By Multiple Dates''', 0, '2016-11-23 14:51:22'),
(13632, 7508, 131, 4.5, '2016-11-23', '''QA: usability and design enhancement list preparation''', 0, '2016-11-23 15:15:53'),
(13633, 7484, 131, 4, '2016-11-23', '''QA: retesting in progress''', 0, '2016-11-23 15:18:25'),
(13634, 7499, 103, 8.5, '2016-11-23', '''Management tasks''', 0, '2016-11-23 15:50:39'),
(13635, 7452, 102, 3, '2016-11-23', '''pm tasks\ndiscussions\nleads meeting''', 0, '2016-11-23 15:51:42'),
(13636, 7455, 102, 5.5, '2016-11-23', '''tasks analysis, time schedule preparation, client meeting''', 0, '2016-11-23 15:53:14'),
(13637, 7480, 92, 5, '2016-11-23', '''1. TL Meeting.\n2. Communication with client and business team.\n3. Project status evaluation.''', 0, '2016-11-23 15:56:02'),
(13638, 7479, 92, 3.5, '2016-11-23', '''1. Setting up jalmer and checking its working.''', 0, '2016-11-23 15:56:39'),
(13639, 7447, 178, 8.5, '2016-11-23', '''working on previous roster''', 0, '2016-11-24 03:12:09'),
(13640, 7507, 95, 0.5, '2016-11-23', '''internal meeting''', 0, '2016-11-24 03:58:51'),
(13641, 7514, 98, 4, '2016-11-24', '''estimation prepared and shared''', 0, '2016-11-24 11:02:18'),
(13642, 7515, 147, 6, '2016-11-24', '''Bug Fixing''', 0, '2016-11-24 11:02:36'),
(13643, 7389, 98, 4.5, '2016-11-24', '''task completed''', 0, '2016-11-24 11:03:14'),
(13644, 7516, 147, 2.5, '2016-11-24', '''Worked on sub domain issue.''', 0, '2016-11-24 11:03:20'),
(13645, 7491, 155, 4, '2016-11-24', '''Mailbox Implementation''', 0, '2016-11-24 11:08:14'),
(13646, 7519, 131, 7, '2016-11-24', '''QA: retesting in progress''', 0, '2016-11-24 11:26:52'),
(13647, 7520, 131, 1, '2016-11-24', '''QA meeting''', 0, '2016-11-24 11:29:19'),
(13648, 7476, 154, 3, '2016-11-24', '''Checked the cron job functionalities for stores. Fixed some bugs found after QA.''', 0, '2016-11-24 11:45:05'),
(13649, 7496, 91, 8.5, '2016-11-24', '''Paypal recurring payment for affliates/ iscripts demo settings / testing / Weekly report preparation /  Weekly Meeting with client''', 0, '2016-11-24 11:50:05'),
(13650, 7529, 97, 6.5, '2016-11-24', 'Removed notification from Slidemenu - Storyboard cleared - tested auth', 97, '2016-11-24 11:54:00'),
(13651, 7527, 155, 4.5, '2016-11-24', '''Admin section send functionality fix''', 0, '2016-11-24 11:55:16'),
(13652, 7528, 165, 4, '2016-11-24', '''verification-client meeting minutes''', 0, '2016-11-24 11:59:49'),
(13653, 7526, 165, 2.5, '2016-11-24', '''API testing completed''', 0, '2016-11-24 12:00:19'),
(13654, 7517, 165, 1, '2016-11-24', '''QA Meeting''', 0, '2016-11-24 12:00:37'),
(13655, 7457, 97, 2, '2016-11-24', '''PM - Discussions - Orbis - Play Me - 8to18''', 0, '2016-11-24 12:01:29'),
(13656, 7495, 165, 1, '2016-11-24', '''Invoice sending test''', 0, '2016-11-24 12:01:57'),
(13657, 7530, 135, 8.5, '2016-11-24', '''PO import: Merge''', 0, '2016-11-24 12:42:46'),
(13658, 7534, 109, 4, '2016-11-24', '''Testing bbf''', 0, '2016-11-24 12:50:45'),
(13659, 7533, 109, 4.5, '2016-11-24', '''TESTING ORU NEW FEATURES''', 0, '2016-11-24 12:51:00'),
(13661, 7525, 177, 8.5, '2016-11-24', '''PlayMe - Fixing the bugs reported by QA''', 0, '2016-11-24 12:53:04'),
(13662, 7523, 95, 8.5, '2016-11-24', '''Mysitedetails HTML integration and modifications - banner added in wish and swap pages''', 0, '2016-11-24 13:02:27'),
(13663, 7452, 102, 2, '2016-11-24', '''pm tasks\ndiscussions''', 0, '2016-11-24 13:03:27'),
(13664, 7455, 102, 4.5, '2016-11-24', '''workers/preparation tasks report''', 0, '2016-11-24 13:04:26'),
(13665, 7531, 164, 8.5, '2016-11-24', '''App auth changes, bug fixes...''', 0, '2016-11-24 13:04:28'),
(13666, 7479, 92, 3, '2016-11-24', '''Call checking and server setup checking for asterisks''', 0, '2016-11-24 13:05:29'),
(13667, 7480, 92, 5.5, '2016-11-24', '''1. Task allotment\n2. project status evaluation.\n3. Communication with business team.''', 0, '2016-11-24 13:06:20'),
(13668, 7538, 102, 2, '2016-11-24', '''issue resolved''', 0, '2016-11-24 13:07:02'),
(13673, 7535, 113, 6.5, '2016-11-24', '''session detail page and facility page''', 0, '2016-11-24 13:11:37'),
(13671, 7536, 113, 2, '2016-11-24', '''designers internal meeting''', 0, '2016-11-24 13:08:51'),
(13672, 7524, 154, 5.5, '2016-11-24', '''Updated some design fixes. Working on the banners module update on the back end.''', 0, '2016-11-24 13:09:01'),
(13674, 7539, 116, 8.5, '2016-11-24', '''Added image size validation for categories.''', 0, '2016-11-24 13:19:37'),
(13675, 7522, 149, 4, '2016-11-24', '''Playme testing''', 0, '2016-11-24 13:24:50'),
(13676, 7537, 156, 5, '2016-11-24', '''Bug fix and coupon code veriofication''', 0, '2016-11-24 13:25:37'),
(13677, 7521, 149, 2.5, '2016-11-24', '''QA meeting and client meeting on community co-operative''', 0, '2016-11-24 13:25:54'),
(13678, 7461, 99, 2.5, '2016-11-24', '''Implementing Timesheet Management in User Profile(In Progress)\nTimeline Slider changes(In Progress)''', 0, '2016-11-24 13:26:01'),
(13679, 7458, 99, 6, '2016-11-24', '''Mailbox manaegement''', 0, '2016-11-24 13:26:16'),
(13680, 7472, 156, 3, '2016-11-24', '''coupon code details modification in confirmation mails''', 0, '2016-11-24 13:26:21'),
(13681, 7482, 149, 2, '2016-11-24', '''Testing''', 0, '2016-11-24 13:26:26'),
(13682, 7537, 156, 0.5, '2016-11-24', '''coupon code pilot server verification''', 0, '2016-11-24 13:29:14'),
(13683, 7505, 163, 8.5, '2016-11-24', '''Withdrawal section enhancement and bug fixes.''', 0, '2016-11-24 13:42:57'),
(13684, 7532, 176, 8.5, '2016-11-24', '''Reorder functionality in my account page''', 0, '2016-11-24 13:56:51'),
(13685, 7513, 118, 8.5, '2016-11-24', '''ADA - Season Details - Design Support, In Line Edit and Other Modifications''', 0, '2016-11-24 13:57:50'),
(13686, 7494, 96, 2, '2016-11-24', '''reset passwrd email functionality''', 0, '2016-11-24 14:03:09'),
(13687, 7499, 103, 8.5, '2016-11-24', '''Management tasks- Alice''', 0, '2016-11-24 14:03:50'),
(13688, 7471, 96, 6.5, '2016-11-24', '''Made the internal calls work. fixed the registration session issues. Working on the no voice issue of calls''', 0, '2016-11-24 14:04:01'),
(13689, 7540, 91, 8.5, '2016-11-25', '''Meeting minutes preparation / \n\nPaypal subscription cron settings''', 0, '2016-11-25 11:39:41'),
(13690, 7520, 131, 0.5, '2016-11-24', '''meetings''', 0, '2016-11-28 04:50:24'),
(13691, 7520, 131, 0.5, '2016-11-24', '''meetings''', 0, '2016-11-28 04:50:37'),
(13692, 7541, 98, 8.5, '2016-11-28', '''Ravox social marketplace : Login and signup with Facebook issues fixed. New Facebook SDK integrated.''', 0, '2016-11-28 12:16:56'),
(13693, 7542, 177, 8.5, '2016-11-28', '''PM App - Open bugs were fixed''', 0, '2016-11-28 12:26:49'),
(13694, 7471, 96, 8.5, '2016-11-28', '''Checking the rtp ports, voice missing in calls''', 0, '2016-11-28 12:27:09'),
(13695, 7519, 131, 4, '2016-11-28', '''Retesting in progress''', 0, '2016-11-28 12:29:27'),
(13696, 7544, 131, 4.5, '2016-11-28', '''QAmonthly report in progress''', 0, '2016-11-28 12:29:47'),
(13697, 7512, 111, 7.5, '2016-11-28', '''Main challenge page & Add meme screen creation in play me.''', 0, '2016-11-28 12:47:45'),
(13698, 7549, 111, 1, '2016-11-28', '''Task management.''', 0, '2016-11-28 12:48:43'),
(13699, 7551, 102, 8.5, '2016-11-28', '''bus schedules''', 0, '2016-11-28 12:50:52'),
(13700, 7548, 116, 8.5, '2016-11-28', '''Bug fixes and client meeting regarding new module and its estimation.''', 0, '2016-11-28 13:05:59'),
(13701, 7480, 92, 3, '2016-11-28', '''1. Task allotment.\n2. Communication with server team.\n3. Project status check.''', 0, '2016-11-28 13:07:11'),
(13702, 7554, 92, 5.5, '2016-11-28', '''1. Checking the configuration on sip for making call through zoip.''', 0, '2016-11-28 13:08:00'),
(13703, 7553, 176, 8.5, '2016-11-28', '''# reorder option bug fixes\n# Alice.com server  setup''', 0, '2016-11-28 13:08:03'),
(13704, 7543, 95, 8.5, '2016-11-28', '''Bug fixing and moddification''', 0, '2016-11-28 13:12:48'),
(13705, 7552, 113, 8.5, '2016-11-28', '''design modifications in seasons sections ans dashboard''', 0, '2016-11-28 13:30:20'),
(13706, 7547, 149, 5.5, '2016-11-28', '''Playme retesting issues witht he new build''', 0, '2016-11-28 13:52:53'),
(13707, 7546, 149, 3, '2016-11-28', '''Proposal study and initial testing''', 0, '2016-11-28 13:53:20'),
(13708, 7550, 118, 8.5, '2016-11-28', '''ADA - New Autocomplete in Season Details page & Design Support''', 0, '2016-11-28 16:05:02'),
(13709, 7447, 178, 8.5, '2016-11-24', '''worked on previous roster''', 0, '2016-11-29 03:04:07'),
(13710, 7555, 155, 4, '2016-11-29', '''Reward saving issue fix and admin section wrong name fix''', 0, '2016-11-29 12:01:37'),
(13711, 7556, 155, 4.5, '2016-11-29', '''Custom page pagination''', 0, '2016-11-29 12:02:03'),
(13712, 7564, 103, 8.5, '2016-11-29', '''management tasks''', 0, '2016-11-29 12:18:17'),
(13713, 7565, 165, 8.5, '2016-11-29', '''Full round testing-1''', 0, '2016-11-29 12:21:34'),
(13714, 7563, 131, 4.5, '2016-11-29', '''QA: reorder and usps validations  testing''', 0, '2016-11-29 12:28:27'),
(13715, 7566, 131, 4, '2016-11-29', '''QA: Library, promotions : In progress''', 0, '2016-11-29 12:29:00'),
(13716, 7567, 91, 8.5, '2016-11-29', '''Paypal recurring billing settings''', 0, '2016-11-29 12:37:38'),
(13717, 7568, 98, 1, '2016-11-29', '''design fixes done''', 0, '2016-11-29 12:42:52'),
(13718, 7568, 98, 7.5, '2016-11-29', '''design enhancements completed''', 0, '2016-11-29 12:43:30'),
(13719, 7457, 97, 2, '2016-11-29', '''PM - Discussions - Orbis - Play Me''', 0, '2016-11-29 12:47:15'),
(13720, 7575, 97, 6.5, '2016-11-29', 'Notification - FCM integration to Android app', 97, '2016-11-29 12:49:54'),
(13721, 7557, 135, 8.5, '2016-11-29', '''E-Signature, Logout issue''', 0, '2016-11-29 12:50:13'),
(13723, 7569, 156, 8.5, '2016-11-29', '''Changed the listing of product names according to product names. Discursion on new newsletter implementation, Working on gift code flow.''', 0, '2016-11-29 12:50:56'),
(13724, 7574, 186, 8.5, '2016-11-29', '''privilage setiings of sales rep, bossters for diff modules like mailbox,library etc''', 0, '2016-11-29 12:51:21'),
(13725, 7452, 102, 1, '2016-11-29', '''pm tasks\ndiscussions''', 0, '2016-11-29 12:51:32'),
(13726, 7551, 102, 7.5, '2016-11-29', '''transport reports\nautocomplete - new options''', 0, '2016-11-29 12:52:19'),
(13727, 7571, 96, 8.5, '2016-11-29', '''fixed the issue in internal call from browser pluggin. need to check on the voice missing issue''', 0, '2016-11-29 12:53:52'),
(13728, 7554, 92, 5, '2016-11-29', '''1. Setting up configuration to make calls from site to mobile through voip.''', 0, '2016-11-29 13:14:24'),
(13729, 7578, 92, 3.5, '2016-11-29', '''1. Task allotment\n2. Project status evaluation.\n3. Communication with QA and business team.''', 0, '2016-11-29 13:15:15'),
(13730, 7561, 163, 8.5, '2016-11-29', '''Bug fix and enhancement on  paypal withdrawal process''', 0, '2016-11-29 13:20:22'),
(13731, 7562, 164, 8.5, '2016-11-29', '''Bug fixes''', 0, '2016-11-29 13:21:13'),
(13732, 7577, 99, 4, '2016-11-29', '''Implementing Timesheet Management in User Profile(In Progress)\nImplementing Leave management functionality in User Profile(In Progress)''', 0, '2016-11-29 13:21:20'),
(13733, 7576, 99, 4.5, '2016-11-29', '''Bug fixing''', 0, '2016-11-29 13:21:33'),
(13734, 7570, 147, 8.5, '2016-11-29', '''Bug Fixing''', 0, '2016-11-29 13:22:32'),
(13735, 7543, 95, 3, '2016-11-29', '''home page slider development''', 0, '2016-11-29 13:22:59'),
(13736, 7572, 95, 5.5, '2016-11-29', '''e-mail template creation''', 0, '2016-11-29 13:23:23'),
(13738, 7558, 176, 8.5, '2016-11-29', '''Alice.com server set up and general bug fixes''', 0, '2016-11-29 13:23:55'),
(13739, 7579, 109, 8.5, '2016-11-29', '''Testing new features and client meeting''', 0, '2016-11-29 13:27:05'),
(13740, 7512, 111, 3.5, '2016-11-29', '''Upload page & UI flow improvements (PlayMe).''', 0, '2016-11-29 13:28:42'),
(13741, 7552, 113, 8.5, '2016-11-29', '''design modifications in events section is finished''', 0, '2016-11-29 13:28:48'),
(13742, 7549, 111, 1, '2016-11-29', '''Task management & discussions''', 0, '2016-11-29 13:29:18'),
(13743, 7573, 154, 8.5, '2016-11-29', '''Fixed the issues on upgrade the trial store account using both payment gateways after selecting premium plans.''', 0, '2016-11-29 13:32:15'),
(13744, 7580, 111, 4, '2016-11-29', 'Theme 05- Home page creation', 111, '2016-11-29 13:37:20'),
(13745, 7550, 118, 8.5, '2016-11-29', '''ADA - Inline Edit in Season Details Page and Suggestion List for Teams Field''', 0, '2016-11-29 15:52:21'),
(13746, 7560, 178, 8.5, '2016-11-29', '''working on timesheet management''', 0, '2016-11-30 03:23:02'),
(13747, 7581, 177, 8.5, '2016-11-29', '''Implementation of search in Menu''', 0, '2016-11-30 04:01:29'),
(13748, 7585, 135, 2, '2016-11-30', '''infinii Market - one feature added.''', 0, '2016-11-30 12:17:21'),
(13749, 7557, 135, 6.5, '2016-11-30', '''enhancements''', 0, '2016-11-30 12:18:10'),
(13750, 7556, 155, 4.5, '2016-11-30', '''checkbox bug fixing''', 0, '2016-11-30 12:26:45'),
(13752, 7592, 155, 4, '2016-11-30', '''Bug fixing''', 0, '2016-11-30 12:28:15'),
(13753, 7562, 164, 7.5, '2016-11-30', '''Bug fixes''', 0, '2016-11-30 12:29:00'),
(13754, 7457, 97, 4, '2016-11-30', '''PM - Discussions - Orbis - Play Me - 8to18''', 0, '2016-11-30 12:29:04'),
(13755, 7583, 164, 1, '2016-11-30', '''URL redirection''', 0, '2016-11-30 12:29:12'),
(13756, 7593, 97, 4.5, '2016-11-30', 'Android Notification Builder', 97, '2016-11-30 12:31:06'),
(13757, 7594, 98, 5, '2016-11-30', '''Estimation of iOS and Android app prepared and shared''', 0, '2016-11-30 12:37:19'),
(13758, 7570, 147, 8.5, '2016-11-30', '''Bug Fixing''', 0, '2016-11-30 12:38:24'),
(13759, 7574, 186, 8.5, '2016-11-30', '''Inbox display,compose drop down,privilages of admin,sales rep,booster, issues fixed.''', 0, '2016-11-30 12:42:18'),
(13768, 7599, 96, 4, '2016-11-30', '''studying/Testing the Push notification function for Iphone''', 0, '2016-11-30 13:01:14'),
(13761, 7596, 98, 2, '2016-11-30', '''Facebook share integrated''', 0, '2016-11-30 12:44:35'),
(13763, 7571, 96, 4.5, '2016-11-30', '''Debuggin the sip config and checking the voice issue. fixed with test config. Need to work out with the original config''', 0, '2016-11-30 12:45:45'),
(13764, 7567, 91, 8.5, '2016-11-30', '''Affiliate settings to display the Sponsor''s code on Reseller / Vendor / Affliate Profile / \n\nDisplay name based on the settings''', 0, '2016-11-30 12:54:56'),
(13765, 7581, 177, 8.5, '2016-11-30', '''PlayMe :  Push notification''', 0, '2016-11-30 12:55:21'),
(13766, 7573, 154, 8.5, '2016-11-30', '''Fixed the bugs reported on tracker including email format, email spam issue, mandatory fields checking on domain registration,issues on domain upgrade module etc''', 0, '2016-11-30 12:56:24'),
(13767, 7588, 165, 1, '2016-11-30', '''QA Meeting''', 0, '2016-11-30 12:59:15'),
(13769, 7595, 98, 1, '2016-11-30', '''UDID added and build submitted''', 0, '2016-11-30 13:01:17'),
(13770, 7594, 98, 0.5, '2016-11-30', '''website analysis''', 0, '2016-11-30 13:01:45'),
(13771, 7578, 92, 4, '2016-11-30', '''1. Task allotment.\n2. Project status evaluation.\n3. Communication with team members and business team.''', 0, '2016-11-30 13:03:30'),
(13772, 7578, 92, 4, '2016-11-30', '''1. Task allotment.\n2. Project status evaluation.\n3. Communication with team members and business team.''', 0, '2016-11-30 13:03:41'),
(13773, 7554, 92, 4.5, '2016-11-30', '''Knowledge transfer on sip conf and call .''', 0, '2016-11-30 13:05:00'),
(13774, 7543, 95, 8.5, '2016-11-30', '''My site details -  bug fixing and modifications''', 0, '2016-11-30 13:14:06'),
(13775, 7569, 156, 5, '2016-11-30', '''newsletter implementation progressing.''', 0, '2016-11-30 13:15:31'),
(13776, 7591, 113, 1.5, '2016-11-30', '''Design support and modifications''', 0, '2016-11-30 13:20:07'),
(13777, 7600, 113, 7, '2016-11-30', '''Design modifications events sections''', 0, '2016-11-30 13:20:44'),
(13778, 7577, 99, 4.5, '2016-11-30', '''Implementing Timesheet Management in User Profile(Completed)\nImplementing Leave management functionality in User Profile(In Progress)''', 0, '2016-11-30 13:24:54'),
(13779, 7576, 99, 4, '2016-11-30', '''Manage previllage changes''', 0, '2016-11-30 13:25:13'),
(13780, 7589, 109, 1, '2016-11-30', '''QA Meeting -neha''', 0, '2016-11-30 13:43:42'),
(13781, 7601, 109, 3, '2016-11-30', '''Testing thursday release -oru''', 0, '2016-11-30 13:44:03'),
(13782, 7579, 109, 4.5, '2016-11-30', '''Testing thursday release -retesting''', 0, '2016-11-30 13:44:42'),
(13783, 7563, 131, 7.5, '2016-11-30', '''pdf preperation and retesting''', 0, '2016-11-30 13:56:44'),
(13784, 7604, 131, 1, '2016-11-30', '''QA meeting''', 0, '2016-11-30 13:56:56'),
(13785, 7606, 111, 7.5, '2016-11-30', 'Theme integration', 111, '2016-11-30 13:58:26'),
(13786, 7549, 111, 1, '2016-11-30', '''Task management''', 0, '2016-11-30 13:59:00'),
(13787, 7590, 165, 1.5, '2016-11-30', '''Meeting''', 0, '2016-11-30 14:09:44'),
(13788, 7565, 165, 4, '2016-11-30', '''Testing combination part''', 0, '2016-11-30 14:10:28'),
(13789, 7587, 165, 2, '2016-11-30', '''Retesting''', 0, '2016-11-30 14:10:53'),
(13790, 7550, 118, 7.5, '2016-11-30', '''ADA - Repeat Event Section and Design Support''', 0, '2016-11-30 14:11:40'),
(13791, 7584, 163, 4, '2016-11-30', '''Escalations-- paypal''', 0, '2016-11-30 14:12:20'),
(13792, 7550, 118, 1, '2016-11-30', '''ADA - Client Meeting''', 0, '2016-11-30 14:12:34'),
(13793, 7561, 163, 4.5, '2016-11-30', '''Bug fixing''', 0, '2016-11-30 14:12:49'),
(13794, 7602, 149, 4, '2016-11-30', '''Initial round testing''', 0, '2016-11-30 14:14:06'),
(13795, 7605, 176, 8.5, '2016-11-30', '''Bug fixes in general''', 0, '2016-11-30 14:14:12'),
(13796, 7603, 149, 4.5, '2016-11-30', '''Retesting''', 0, '2016-11-30 14:14:31'),
(13797, 7452, 102, 3, '2016-11-30', '''pm tasks\ndiscussions''', 0, '2016-11-30 15:09:41'),
(13798, 7551, 102, 5.5, '2016-11-30', '''season details - client modification for team select list''', 0, '2016-11-30 15:10:25'),
(13799, 7564, 103, 8.5, '2016-11-30', '''Management tasks''', 0, '2016-11-30 15:50:49'),
(13800, 7560, 178, 8.5, '2016-11-30', '''working on timesheet management''', 0, '2016-12-01 03:33:49'),
(13801, 7608, 155, 4.5, '2016-12-01', '''Price calculation bug fixing.''', 0, '2016-12-01 10:10:36'),
(13802, 7615, 97, 2, '2016-12-01', 'PM - Discussions - Orbis - Play Me', 97, '2016-12-01 12:17:01'),
(13803, 7614, 98, 8.5, '2016-12-01', '''admin login added and checked with given credentials.''', 0, '2016-12-01 12:18:00'),
(13804, 7616, 97, 6.5, '2016-12-01', 'Android APP Notification List - API development ', 97, '2016-12-01 12:25:05'),
(13805, 7512, 111, 1.5, '2016-12-01', '''Main(Challenge) screen modification.''', 0, '2016-12-01 12:32:34'),
(13806, 7590, 165, 1, '2016-12-01', '''Internal meeting and list preparation''', 0, '2016-12-01 12:34:17'),
(13807, 7617, 165, 1.5, '2016-12-01', '''Payout testing and support''', 0, '2016-12-01 12:34:40'),
(13809, 7618, 165, 1.5, '2016-12-01', '''Retesting Api bugs''', 0, '2016-12-01 12:38:13'),
(13810, 7587, 165, 4.5, '2016-12-01', '''Calculations testing''', 0, '2016-12-01 12:38:41'),
(13811, 7620, 147, 8.5, '2016-12-01', '''Bug Fixing''', 0, '2016-12-01 12:43:19'),
(13812, 7619, 177, 8.5, '2016-12-01', '''1) Push notification parsing 2) Notification screen design''', 0, '2016-12-01 12:43:54'),
(13813, 7607, 164, 1, '2016-12-01', '''URL redirection issue fix''', 0, '2016-12-01 12:45:32'),
(13814, 7622, 135, 8.5, '2016-12-01', '''TG - enhancements\nInfinii Market''', 0, '2016-12-01 12:46:10'),
(13815, 7601, 109, 4, '2016-12-01', '''testing release -ORBIS''', 0, '2016-12-01 12:48:06'),
(13816, 7626, 155, 4, '2016-12-01', '''Bug fixing & CMS theme integration''', 0, '2016-12-01 12:49:13'),
(13817, 7629, 109, 4.5, '2016-12-01', '''ReTesting and testing live -oru''', 0, '2016-12-01 12:50:39'),
(13818, 7599, 96, 4.5, '2016-12-01', '''Test Push notification tested successfully''', 0, '2016-12-01 12:52:07'),
(13819, 7630, 96, 4, '2016-12-01', '''Add vote push notification completed with single thread. Need to save the notifications''', 0, '2016-12-01 12:52:53'),
(13820, 7624, 186, 8.5, '2016-12-01', '''Some bugs found were fixed (8 to 18 Sales Automation Tool)''', 0, '2016-12-01 12:52:56'),
(13821, 7634, 164, 3, '2016-12-01', '''Bug fixes and stripe failure scenarios addressed.''', 0, '2016-12-01 12:54:14'),
(13822, 7628, 102, 3, '2016-12-01', '''pm tasks\ndiscussions\nestimate''', 0, '2016-12-01 12:54:23'),
(13823, 7625, 102, 5.5, '2016-12-01', '''fee report - UI/API''', 0, '2016-12-01 12:54:51'),
(13824, 7635, 164, 4.5, '2016-12-01', '''https redirection and bug fix.''', 0, '2016-12-01 12:57:17'),
(13825, 7610, 91, 1, '2016-12-01', '''Mail forwarding issue to the sellers - fixed''', 0, '2016-12-01 13:03:58'),
(13826, 7637, 91, 2, '2016-12-01', '''Weekly meeting / discussion / verify tasks''', 0, '2016-12-01 13:04:36'),
(13827, 7638, 91, 5.5, '2016-12-01', '''Sponsored Vendor / Reseller Listing on Affliate Dashboared''', 0, '2016-12-01 13:05:22'),
(13828, 7627, 131, 6.5, '2016-12-01', '''promotions, conference, mailbox, etc: Completed testing''', 0, '2016-12-01 13:09:21'),
(13829, 7563, 131, 2, '2016-12-01', '''Aji''s feedback and fixed retesting''', 0, '2016-12-01 13:10:04'),
(13830, 7636, 149, 2, '2016-12-01', '''Social ware retesting''', 0, '2016-12-01 13:14:48'),
(13831, 7632, 149, 6.5, '2016-12-01', '''Testing resolved bugs''', 0, '2016-12-01 13:15:24'),
(13832, 7640, 156, 8.5, '2016-12-01', '''Newsletters - client feedbacks''', 0, '2016-12-01 13:18:32'),
(13833, 7609, 163, 2, '2016-12-01', '''Escalations  completed''', 0, '2016-12-01 13:20:11'),
(13834, 7631, 163, 6.5, '2016-12-01', '''Bug fixing and stripe recurring billing enhancement''', 0, '2016-12-01 13:21:09'),
(13835, 7641, 99, 8.5, '2016-12-01', '''Implementing Timesheet Management in User Profile(Completed)\nImplementing Leave management functionality in User Profile(Completed)''', 0, '2016-12-01 13:24:30'),
(13836, 7639, 103, 4, '2016-12-01', '''Management tasks''', 0, '2016-12-01 13:25:52'),
(13837, 7611, 176, 8.5, '2016-12-01', '''Fixed issue related to intercom widget''', 0, '2016-12-01 13:40:52'),
(13838, 7642, 113, 8.5, '2016-12-01', '''Doing Report section modifications and connect ms sql''', 0, '2016-12-01 13:54:16'),
(13839, 7543, 95, 4, '2016-12-01', '''My site  details - slider design,top drop down design modifications and bug fixing''', 0, '2016-12-01 13:56:42'),
(13840, 7643, 95, 3.5, '2016-12-01', '''Email template designing''', 0, '2016-12-01 13:57:44'),
(13841, 7612, 154, 1, '2016-12-01', '''Prepared an estimate for the web services for iOS/android app development.''', 0, '2016-12-01 13:58:03'),
(13842, 7644, 95, 1, '2016-12-01', '''New theme integration''', 0, '2016-12-01 13:58:14'),
(13843, 7621, 154, 4, '2016-12-01', '''Fixed the open/reopen bugs added on bug tracker.''', 0, '2016-12-01 13:58:55'),
(13844, 7645, 111, 4, '2016-12-01', '1. iSwap app screens design estimates.\r\n2. 8to18 UI improvements estimates.', 111, '2016-12-01 13:59:28'),
(13845, 7633, 154, 3.5, '2016-12-01', '''Working on updating the back end for the advertisement banner module. Updated the home page for the "New Additions" section. Integrated the design changes to the project and tested.''', 0, '2016-12-01 14:01:38'),
(13846, 7646, 111, 2, '2016-12-01', 'Task management and discussions.', 111, '2016-12-01 14:02:50'),
(13847, 7647, 111, 1, '2016-12-01', 'Team page UI improvements', 111, '2016-12-01 14:05:35'),
(13848, 7623, 118, 8.5, '2016-12-01', '''ADA - Repeat Event By Single and Multiple Dates Section Modifications''', 0, '2016-12-01 14:09:24'),
(13849, 7560, 178, 8.5, '2016-12-01', '''working on timesheet management''', 0, '2016-12-02 03:35:40'),
(13850, 7620, 147, 8.5, '2016-12-02', '''Bug Fixing''', 0, '2016-12-02 10:46:22'),
(13851, 7624, 186, 4, '2016-12-02', '''8 to 18 sales automation bug fixing''', 0, '2016-12-02 11:01:31');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(13852, 7623, 118, 8.5, '2016-12-02', '''ADA - Event repeat by Level Section''', 0, '2016-12-02 11:20:26'),
(13853, 7626, 155, 4.5, '2016-12-02', '''Creating settings pages''', 0, '2016-12-02 11:36:21'),
(13854, 7608, 155, 4, '2016-12-02', '''Bug fixing''', 0, '2016-12-02 11:36:45'),
(13855, 7622, 135, 8.5, '2016-12-02', '''Juggul & TG - Enhancements''', 0, '2016-12-02 11:39:38'),
(13856, 7648, 176, 8.5, '2016-12-02', '''# Bug fixing \n# Live payment testing\n# updations''', 0, '2016-12-02 11:42:03'),
(13857, 7652, 97, 7, '2016-12-02', '- Recyclerview implementation - row view design', 97, '2016-12-02 11:57:51'),
(13858, 7639, 103, 8.5, '2016-12-02', '''Management tasks''', 0, '2016-12-02 12:02:41'),
(13859, 7649, 165, 1, '2016-12-02', '''Retesting''', 0, '2016-12-02 12:04:26'),
(13860, 7565, 165, 5.5, '2016-12-02', '''Testing combination''', 0, '2016-12-02 12:04:59'),
(13862, 7587, 165, 2, '2016-12-02', '''Retesting resolved bugs''', 0, '2016-12-02 12:07:24'),
(13863, 7560, 178, 8.5, '2016-12-02', '''timesheet management''', 0, '2016-12-02 12:10:23'),
(13864, 7615, 97, 1.5, '2016-12-02', '''PM - Discussions - Orbis - PlayMe- 8to18''', 0, '2016-12-02 12:11:00'),
(13865, 7651, 98, 4, '2016-12-02', '''design works in progress''', 0, '2016-12-02 12:16:27'),
(13866, 7650, 98, 4.5, '2016-12-02', '''build preparation and bug fixing in progress''', 0, '2016-12-02 12:17:07'),
(13867, 7619, 177, 8.5, '2016-12-02', '''1 - Notification page design 2 - Voting modified to avoid delay''', 0, '2016-12-02 12:21:25'),
(13868, 7628, 102, 2.5, '2016-12-02', '''pm tasks\ndiscussions''', 0, '2016-12-02 12:34:46'),
(13869, 7625, 102, 6, '2016-12-02', '''officials schedule - UI/API''', 0, '2016-12-02 12:35:28'),
(13870, 7624, 186, 4.5, '2016-12-02', '''cms theme integration''', 0, '2016-12-02 12:47:51'),
(13871, 7653, 149, 5.5, '2016-12-02', '''Usecase preparation''', 0, '2016-12-02 12:49:58'),
(13872, 7654, 149, 3, '2016-12-02', '''End to end user and vendor side qa''', 0, '2016-12-02 12:50:29'),
(13873, 7641, 99, 8.5, '2016-12-02', '''Implementing Calendar module in User Profile(In Progress)\nImplementing Leave management functionality in HR Module(In Progress)''', 0, '2016-12-02 12:51:51'),
(13874, 7631, 163, 8.5, '2016-12-02', '''Stripe yearly subscription option.''', 0, '2016-12-02 12:56:07'),
(13875, 7638, 91, 8.5, '2016-12-02', '''Community - Display Sponsored Vendor / Affiliate / REseller in affiliate dashborad  /Reseller store products not listing bug fixes''', 0, '2016-12-02 12:58:39'),
(13876, 7656, 154, 8.5, '2016-12-02', '''Completed the banner advertisement module update on the back end. Integrated the design fixes to the project and made as live.''', 0, '2016-12-02 13:19:28'),
(13877, 7661, 131, 3.5, '2016-12-02', '''management tasks''', 0, '2016-12-02 13:20:51'),
(13878, 7660, 131, 5, '2016-12-02', '''feedback and retesting''', 0, '2016-12-02 13:21:14'),
(13879, 7640, 156, 8.5, '2016-12-02', '''Uploading feature of product, afrm stand images for newslatter completed., db changes updated''', 0, '2016-12-02 13:24:39'),
(13880, 7657, 95, 3, '2016-12-02', '''wildkale e-mail template design''', 0, '2016-12-02 13:25:38'),
(13881, 7658, 95, 3, '2016-12-02', '''e-mail template desiging''', 0, '2016-12-02 13:26:23'),
(13882, 7659, 95, 2.5, '2016-12-02', '''design modification and bug fixing''', 0, '2016-12-02 13:26:51'),
(13883, 7662, 92, 8.5, '2016-12-02', '''1. Task allotment\n2. Project status evaluation.\n3. Checking with the api and bugs in flexible vacation finder.''', 0, '2016-12-02 13:36:54'),
(13884, 7642, 113, 8.5, '2016-12-02', '''Report section is finished''', 0, '2016-12-02 13:45:44'),
(13885, 7663, 111, 7.5, '2016-12-02', '''Work flow discussions and Slide menu screen creation.''', 0, '2016-12-02 14:11:58'),
(13886, 7646, 111, 1, '2016-12-02', '''Task management''', 0, '2016-12-02 14:12:15'),
(13887, 7655, 116, 8.5, '2016-12-02', '''Internal Fulfillment module''', 0, '2016-12-02 14:17:38'),
(13889, 7598, 96, 8.5, '2016-12-02', '''Checking voice issue(NAT) by using different sip configurations''', 0, '2016-12-05 03:25:27'),
(13890, 7608, 155, 4, '2016-12-05', '''Bug fixing''', 0, '2016-12-05 11:19:41'),
(13892, 7664, 155, 4.5, '2016-12-05', '''CMS UI testing..''', 0, '2016-12-05 11:28:52'),
(13893, 7630, 96, 8.5, '2016-12-05', '''notification API and also the vote and follow/unfollow notifications''', 0, '2016-12-05 11:47:35'),
(13894, 7622, 135, 4, '2016-12-05', '''Enhancements''', 0, '2016-12-05 12:30:28'),
(13895, 7587, 165, 3.5, '2016-12-05', '''Retesting''', 0, '2016-12-05 12:32:35'),
(13896, 7666, 165, 3.5, '2016-12-05', '''Retesting except payment section''', 0, '2016-12-05 12:33:20'),
(13897, 7665, 165, 1.5, '2016-12-05', '''Combination testing and retesting''', 0, '2016-12-05 12:33:48'),
(13898, 7667, 97, 7.5, '2016-12-05', 'Notification design - dialog - in progress', 97, '2016-12-05 12:40:56'),
(13899, 7669, 186, 8.5, '2016-12-05', '''Email template integration and some issue fixed.''', 0, '2016-12-05 12:44:28'),
(13900, 7615, 97, 1, '2016-12-05', '''PM - Discussions - Orbis - 8to18''', 0, '2016-12-05 12:46:08'),
(13901, 7674, 102, 2.5, '2016-12-05', '''pm tasks\ndiscussions''', 0, '2016-12-05 12:48:56'),
(13902, 7675, 102, 6, '2016-12-05', '''facility schedule''', 0, '2016-12-05 12:49:14'),
(13903, 7673, 98, 8.5, '2016-12-05', '''Admin login in progress''', 0, '2016-12-05 12:53:49'),
(13904, 7658, 95, 2, '2016-12-05', '''Email template desiging''', 0, '2016-12-05 13:01:41'),
(13905, 7679, 95, 6.5, '2016-12-05', '''UberForex new theme desiging -  Completed One theme''', 0, '2016-12-05 13:02:27'),
(13906, 7678, 91, 4.5, '2016-12-05', '''Sponsor Commision calculation related query mail forward to clint / database settings to store the sponsor amount''', 0, '2016-12-05 13:05:41'),
(13907, 7677, 91, 4, '2016-12-05', '''Wega Api bug fixes''', 0, '2016-12-05 13:06:13'),
(13908, 7660, 131, 2.5, '2016-12-05', '''Retesting and aji''s feedback''', 0, '2016-12-05 13:14:12'),
(13909, 7668, 116, 8.5, '2016-12-05', '''Internal Fulfillment module, fixed product description display, added product handling and dimensions.''', 0, '2016-12-05 13:14:22'),
(13910, 7686, 109, 2.5, '2016-12-05', '''Retesting resolved bugs''', 0, '2016-12-05 13:14:59'),
(13911, 7676, 131, 4, '2016-12-05', '''report: completed\nNovember data collection in progress''', 0, '2016-12-05 13:15:12'),
(13912, 7684, 164, 8.5, '2016-12-05', '''Shipment tracking updates''', 0, '2016-12-05 13:15:14'),
(13914, 7692, 109, 1.5, '2016-12-05', '''Weekly report for qa and support''', 0, '2016-12-05 13:15:36'),
(13915, 7680, 131, 2, '2016-12-05', '''escalation tracker updation and issues checking''', 0, '2016-12-05 13:15:38'),
(13916, 7691, 109, 4.5, '2016-12-05', '''Release testing > annual subscription and meeting with client''', 0, '2016-12-05 13:16:12'),
(13917, 7682, 99, 8.5, '2016-12-05', '''Implementing Calendar module in User Profile(In Progress)\nTime sheet Decline Status implementation and Editing(In Progress)''', 0, '2016-12-05 13:16:18'),
(13918, 7685, 176, 8.5, '2016-12-05', '''Updated api code for ''add to cart'' and related functionality''', 0, '2016-12-05 13:19:20'),
(13919, 7690, 156, 8.5, '2016-12-05', '''Newsletter live implementation''', 0, '2016-12-05 13:23:07'),
(13920, 7662, 92, 8.5, '2016-12-05', '''1. Planner updation.\n2. Project status evaluation.\n3. Task allotment.''', 0, '2016-12-05 13:45:18'),
(13921, 7689, 149, 5, '2016-12-05', '''Usecase preparation''', 0, '2016-12-05 13:51:19'),
(13922, 7687, 149, 3.5, '2016-12-05', '''Newly integrated Design testing''', 0, '2016-12-05 13:51:50'),
(13923, 7688, 163, 8.5, '2016-12-05', '''Annual payment option on recurring billing.''', 0, '2016-12-05 14:16:14'),
(13926, 7672, 154, 7.5, '2016-12-05', '''Updated the my booth page design, added functionality to region selection drop down on header section, added functionality changes based on client meeting, design fixes etc.''', 0, '2016-12-05 14:26:35'),
(13925, 7672, 154, 1, '2016-12-05', '''Meeting with client and prepared the minutes.''', 0, '2016-12-05 14:25:23'),
(13927, 7683, 111, 1, '2016-12-05', '''Task management''', 0, '2016-12-05 14:53:56'),
(13928, 7681, 111, 7.5, '2016-12-05', '''Search team, Team list, dashboard pages mockup creation''', 0, '2016-12-05 14:55:13'),
(13929, 7671, 147, 7.5, '2016-12-05', '''Suggestions''', 0, '2016-12-06 03:20:07'),
(13930, 7670, 147, 1, '2016-12-05', '''Bug Fixing''', 0, '2016-12-06 03:20:23'),
(13931, 7693, 164, 8.5, '2016-12-02', '''Theme selection feature added''', 0, '2016-12-06 04:48:47'),
(13932, 7608, 155, 4, '2016-12-06', '''Topping name fixing''', 0, '2016-12-06 11:17:47'),
(13933, 7664, 155, 4.5, '2016-12-06', '''Settings file upload''', 0, '2016-12-06 11:18:28'),
(13934, 7667, 97, 7.5, '2016-12-06', '''App notification icon Android - notification handling''', 0, '2016-12-06 12:30:22'),
(13935, 7615, 97, 1, '2016-12-06', '''PM - Discussions - Orbis - PlayMe''', 0, '2016-12-06 12:30:59'),
(13936, 7696, 135, 8.5, '2016-12-06', '''Enhancements''', 0, '2016-12-06 12:38:50'),
(13938, 7694, 98, 5, '2016-12-06', '''Estimation prepared and shared''', 0, '2016-12-06 12:39:27'),
(13939, 7695, 98, 3.5, '2016-12-06', '''verified updates in JIRA and share our views''', 0, '2016-12-06 12:40:10'),
(13940, 7697, 91, 4.5, '2016-12-06', '''Update the files to the live site / verify \n\nSend mail update to client queries''', 0, '2016-12-06 12:43:47'),
(13941, 7677, 91, 4, '2016-12-06', '''Fix the Range issue / listed the drop down for the reservation / hotels display issue fixes''', 0, '2016-12-06 12:45:06'),
(13942, 7698, 177, 8.5, '2016-12-06', '''PlayMe - Notification API Integration''', 0, '2016-12-06 12:46:38'),
(13943, 7690, 156, 8.5, '2016-12-06', '''added new field in customer registration page, updated ups labels with company name, updated confirmation mails''', 0, '2016-12-06 12:58:57'),
(13944, 7674, 102, 2.5, '2016-12-06', '''pm tasks\ndiscussions''', 0, '2016-12-06 12:59:48'),
(13945, 7675, 102, 6, '2016-12-06', '''event day schedule''', 0, '2016-12-06 13:00:12'),
(13946, 7669, 186, 8.5, '2016-12-06', '''Google doubleclick R&D and client meeting''', 0, '2016-12-06 13:00:45'),
(13947, 7682, 99, 8.5, '2016-12-06', '''CRM/Api Supplier module bug fixing(Completed)\nTime sheet Editing in User profile section (In Progress)''', 0, '2016-12-06 13:04:26'),
(13948, 7691, 109, 4, '2016-12-06', '''Orbis > testing beta and live -release''', 0, '2016-12-06 13:09:35'),
(13949, 7704, 109, 4.5, '2016-12-06', '''Orbis > testing beta and live -release''', 0, '2016-12-06 13:11:02'),
(13950, 7705, 96, 4, '2016-12-06', '''playme notification listing and fixes in the voting and challenge list''', 0, '2016-12-06 13:14:08'),
(13951, 7706, 96, 4.5, '2016-12-06', '''internal calls fix done. trouble shooting the internal calls credit issue''', 0, '2016-12-06 13:14:57'),
(13952, 7644, 95, 1.5, '2016-12-06', '''New theme designing completed''', 0, '2016-12-06 13:20:00'),
(13953, 7710, 111, 7.5, '2016-12-06', 'Event detail page, School detail page,  events, Post result pages mockup creation', 111, '2016-12-06 13:25:34'),
(13954, 7683, 111, 1, '2016-12-06', '''Task management & discussions''', 0, '2016-12-06 13:26:09'),
(13955, 7709, 95, 7, '2016-12-06', '''third theme completed''', 0, '2016-12-06 13:28:01'),
(13956, 7703, 113, 8.5, '2016-12-06', '''Report section is doing''', 0, '2016-12-06 13:33:52'),
(13957, 7713, 131, 1, '2016-12-06', '''leads meeting;.''', 0, '2016-12-06 13:38:53'),
(13958, 7712, 131, 4, '2016-12-06', '''feedback and retesting''', 0, '2016-12-06 13:39:28'),
(13959, 7711, 131, 3.5, '2016-12-06', '''ajis feedback and complete testing\nrecaptcha and email header''', 0, '2016-12-06 13:40:01'),
(13960, 7714, 92, 1, '2016-12-06', '''Leads meeting''', 0, '2016-12-06 13:46:04'),
(13961, 7662, 92, 7.5, '2016-12-06', '''1. Project status evaluation.\n2. Checking with flexible vacation finder.\n3. Jalmer configuration settings.''', 0, '2016-12-06 13:47:02'),
(13968, 7716, 176, 8.5, '2016-12-06', '''#Design issue with cart drop down in mobile devices''', 0, '2016-12-06 14:16:36'),
(13963, 7701, 147, 7, '2016-12-06', '''Socialware pack creation''', 0, '2016-12-06 13:58:51'),
(13964, 7670, 147, 1.5, '2016-12-06', '''Bug Fixing''', 0, '2016-12-06 13:59:51'),
(13965, 7708, 149, 4.5, '2016-12-06', '''Design issues testing and retesting''', 0, '2016-12-06 14:07:12'),
(13966, 7707, 149, 4, '2016-12-06', '''Feedback issue cross-checking and new features testing''', 0, '2016-12-06 14:07:45'),
(13967, 7715, 164, 8.5, '2016-12-06', '''ORU Mail updates''', 0, '2016-12-06 14:09:16'),
(13969, 7639, 103, 8.5, '2016-12-06', '''Management tasks''', 0, '2016-12-06 14:17:30'),
(13970, 7688, 163, 7.5, '2016-12-06', '''Bug fixing and release task.''', 0, '2016-12-06 14:19:24'),
(13971, 7717, 163, 1, '2016-12-06', '''Mentioned text changes.''', 0, '2016-12-06 14:20:07'),
(13972, 7700, 118, 6.5, '2016-12-06', '''ADA - Event Repeat By Level and Daily Calendar Modifications''', 0, '2016-12-06 14:39:36'),
(13973, 7699, 118, 2, '2016-12-06', '''Support for Socialware Pack Creation''', 0, '2016-12-06 14:41:29'),
(13974, 7702, 154, 8.5, '2016-12-06', '''The banners on the home page has been updated with images uploaded from back end. Updated the settings module and advertisement banners module on the back end.''', 0, '2016-12-06 14:45:03'),
(13975, 7668, 116, 8.5, '2016-12-06', '''Internal fulfillment module - uploading options in user side.''', 0, '2016-12-06 14:55:06'),
(13976, 7666, 165, 2.5, '2016-12-06', '''Functionality Testing''', 0, '2016-12-07 04:07:27'),
(13977, 7665, 165, 6, '2016-12-06', '''Retesting''', 0, '2016-12-07 04:08:49'),
(13978, 7719, 91, 4.5, '2016-12-07', '''Sub domain creation fixes''', 0, '2016-12-07 11:33:26'),
(13979, 7718, 91, 4, '2016-12-07', '''Hubspot tracking code in all product pages''', 0, '2016-12-07 11:33:42'),
(13980, 7725, 97, 7.5, '2016-12-07', 'Android  Notification  message designs - App submitted to QA', 97, '2016-12-07 11:51:27'),
(13981, 7615, 97, 1, '2016-12-07', '''PM - Discussions - Orbis- Meetings - PlayMe - 8to18''', 0, '2016-12-07 11:53:49'),
(13982, 7720, 155, 4.5, '2016-12-07', '''Reward calculation bug fixing''', 0, '2016-12-07 12:16:08'),
(13983, 7721, 155, 4, '2016-12-07', '''CMS settings logo upload''', 0, '2016-12-07 12:16:27'),
(13984, 7727, 165, 1, '2016-12-07', '''QA meeting''', 0, '2016-12-07 12:36:33'),
(13985, 7723, 165, 3.5, '2016-12-07', '''Full site testing''', 0, '2016-12-07 12:37:07'),
(13986, 7665, 165, 3, '2016-12-07', '''Retesting''', 0, '2016-12-07 12:37:27'),
(13987, 7696, 135, 8.5, '2016-12-07', '''E- signature functionality''', 0, '2016-12-07 12:44:23'),
(13988, 7698, 177, 8.5, '2016-12-07', '''Notification (challenge,vote,following) - Listing , Details Page, Show badge''', 0, '2016-12-07 12:46:12'),
(13989, 7674, 102, 1, '2016-12-07', '''pm tasks\ndiscussions''', 0, '2016-12-07 12:47:37'),
(13990, 7675, 102, 3, '2016-12-07', '''info sheet''', 0, '2016-12-07 12:48:06'),
(13991, 7728, 98, 8.5, '2016-12-07', '''Admin Dashboard : logical changes done to modify coach to admin''', 0, '2016-12-07 12:56:38'),
(13992, 7722, 156, 8.5, '2016-12-07', '''Wildkale buyer registration - comapny name field inclusion + order confirmation mail updates''', 0, '2016-12-07 13:04:49'),
(13993, 7738, 109, 1.5, '2016-12-07', '''Testing text changes in beta and live''', 0, '2016-12-07 13:07:20'),
(13994, 7715, 164, 8.5, '2016-12-07', '''ORU mail functionality updates''', 0, '2016-12-07 13:07:34'),
(13995, 7726, 109, 2, '2016-12-07', '''qa meeting and discussion with ba team and plan preparation for bbf''', 0, '2016-12-07 13:07:54'),
(13996, 7716, 176, 8.5, '2016-12-07', '''#updated email templates\n# bug fix for add to cart on enter key''', 0, '2016-12-07 13:08:54'),
(13997, 7737, 109, 5, '2016-12-07', '''Retesting resolved bugs -BBF''', 0, '2016-12-07 13:08:58'),
(13998, 7729, 186, 8.5, '2016-12-07', '''Google double click R&D and report.''', 0, '2016-12-07 13:09:05'),
(13999, 7735, 99, 8.5, '2016-12-07', '''Time sheet Editing in User profile section (Completed)\nImplementing Leave management Status change and Mailings(In Progress)''', 0, '2016-12-07 13:10:51'),
(14000, 7717, 163, 8.5, '2016-12-07', '''withdrawal and cad application page enhancement.''', 0, '2016-12-07 13:10:59'),
(14001, 7706, 96, 4.5, '2016-12-07', '''Asterisk AGi file and cron php file relations''', 0, '2016-12-07 13:13:13'),
(14002, 7705, 96, 4, '2016-12-07', '''notification list and push notification completed''', 0, '2016-12-07 13:13:49'),
(14003, 7736, 131, 1, '2016-12-07', '''meeting QA''', 0, '2016-12-07 13:17:03'),
(14004, 7739, 131, 3.5, '2016-12-07', '''hubspot code checking in product pages''', 0, '2016-12-07 13:17:53'),
(14005, 7712, 131, 4, '2016-12-07', '''Retesting feedback''', 0, '2016-12-07 13:18:12'),
(14006, 7701, 147, 0.5, '2016-12-07', '''Pack issue fixing''', 0, '2016-12-07 13:26:25'),
(14007, 7670, 147, 8, '2016-12-07', '''Bug fixig''', 0, '2016-12-07 13:26:55'),
(14008, 7724, 165, 1, '2016-12-07', '''Client meeting''', 0, '2016-12-07 13:40:04'),
(14036, 7717, 163, 8.5, '2016-12-08', '''User side stripe subscription cancellation and updation.''', 0, '2016-12-08 12:43:22'),
(14010, 7732, 95, 8.5, '2016-12-07', '''My site details- Bug fixing and enhancement''', 0, '2016-12-07 13:43:37'),
(14011, 7700, 118, 8, '2016-12-07', '''ADA - Repeat Event By Levels''', 0, '2016-12-07 13:44:51'),
(14012, 7700, 118, 0.5, '2016-12-07', '''ADA - Client Meeting''', 0, '2016-12-07 13:45:40'),
(14013, 7742, 113, 5, '2016-12-07', '''80% is finished in Report section''', 0, '2016-12-07 13:51:22'),
(14014, 7743, 113, 2, '2016-12-07', '''design modifications and design support''', 0, '2016-12-07 13:51:54'),
(14015, 7744, 113, 1, '2016-12-07', '''design modification in variety pack page and header section''', 0, '2016-12-07 13:52:40'),
(14016, 7745, 113, 0.5, '2016-12-07', '''home page modifications''', 0, '2016-12-07 13:54:06'),
(14017, 7731, 154, 8.5, '2016-12-07', '''a) Updated the footer and header links as dynamic one. b) Fixed issues on settings module on back end.c) Fixed some bugs. d) Updated some design bug fixes.''', 0, '2016-12-07 14:02:55'),
(14018, 7734, 149, 1.5, '2016-12-07', '''QA meeting''', 0, '2016-12-07 14:06:41'),
(14019, 7741, 149, 6, '2016-12-07', '''Iscripts billing test , socialware pack upload , installation and initial testing''', 0, '2016-12-07 14:08:20'),
(14020, 7707, 149, 1, '2016-12-07', '''Testing''', 0, '2016-12-07 14:08:39'),
(14021, 7747, 111, 1, '2016-12-07', '''Play me & Almana App screens Estimate preparation''', 0, '2016-12-07 14:36:23'),
(14022, 7746, 111, 3.5, '2016-12-07', '''Admin announcement mockup creation''', 0, '2016-12-07 14:37:00'),
(14023, 7683, 111, 1, '2016-12-07', '''Task management''', 0, '2016-12-07 14:37:31'),
(14024, 7748, 111, 3, '2016-12-07', 'Splash & Publish confirmation screens creation', 111, '2016-12-07 14:39:05'),
(14025, 7730, 116, 8.5, '2016-12-07', '''Completed internal fulfillment module and bugfixes''', 0, '2016-12-07 14:39:18'),
(14026, 7749, 92, 8.5, '2016-12-07', '''1. Task allotment.\n2. Project management and status evaluation.\n3. Communication with client and business team.''', 0, '2016-12-07 15:58:56'),
(14027, 7750, 109, 4, '2016-12-08', '''Testing complete site -BBF''', 0, '2016-12-08 07:42:57'),
(14028, 7751, 165, 6, '2016-12-08', '''Client review change testing''', 0, '2016-12-08 12:21:36'),
(14029, 7755, 155, 4, '2016-12-08', '''Career page modification + Support''', 0, '2016-12-08 12:21:39'),
(14030, 7721, 155, 4.5, '2016-12-08', '''Validation of fields''', 0, '2016-12-08 12:22:22'),
(14031, 7665, 165, 1.5, '2016-12-08', '''Retesting''', 0, '2016-12-08 12:23:11'),
(14032, 7723, 165, 1, '2016-12-08', '''Testing''', 0, '2016-12-08 12:25:17'),
(14033, 7696, 135, 8.5, '2016-12-08', '''e-signatures''', 0, '2016-12-08 12:25:41'),
(14034, 7756, 177, 8.5, '2016-12-08', '''PlayMe - Adding badge to slider bar button''', 0, '2016-12-08 12:41:29'),
(14035, 7760, 103, 8.5, '2016-12-08', '''Management tasks''', 0, '2016-12-08 12:42:17'),
(14037, 7758, 97, 7.5, '2016-12-08', 'ios -notification click handling - in progress', 97, '2016-12-08 12:44:07'),
(14038, 7729, 186, 8.5, '2016-12-08', '''CMS Angular theme Unit testing/Flyer management api buid''', 0, '2016-12-08 12:45:16'),
(14039, 7762, 97, 1, '2016-12-08', 'PM - Orbis - Play Me - Discussions', 97, '2016-12-08 12:47:49'),
(14040, 7674, 102, 2.5, '2016-12-08', '''pm tasks\ndiscussions''', 0, '2016-12-08 12:48:28'),
(14041, 7675, 102, 6, '2016-12-08', '''event/org schedule''', 0, '2016-12-08 12:49:00'),
(14042, 7759, 164, 8.5, '2016-12-08', '''Registration updates\nStore to service flip''', 0, '2016-12-08 12:52:45'),
(14043, 7722, 156, 8.5, '2016-12-08', '''Gift card flow analysis, weekly updates mail preparation,mail chimp integration study''', 0, '2016-12-08 12:54:46'),
(14044, 7764, 113, 8.5, '2016-12-08', '''Event section is completed and  start Maintenance sections''', 0, '2016-12-08 12:57:35'),
(14045, 7757, 176, 8.5, '2016-12-08', '''# feedback issues\n# git cleanup''', 0, '2016-12-08 12:58:17'),
(14046, 7754, 149, 8.5, '2016-12-08', '''pack upload and installation and initial set of testing''', 0, '2016-12-08 13:04:50'),
(14047, 7766, 91, 1, '2016-12-08', '''Discuss the gift card implementation steps and forward emails to client''', 0, '2016-12-08 13:08:46'),
(14048, 7767, 91, 1, '2016-12-08', '''Verifying the hubspot analytics code avialbe on all product pages''', 0, '2016-12-08 13:09:38'),
(14049, 7719, 91, 6.5, '2016-12-08', '''Subdomain creation issue fixes / changed the subdomain  config settings''', 0, '2016-12-08 13:10:30'),
(14050, 7765, 131, 8.5, '2016-12-08', '''November report data collection''', 0, '2016-12-08 13:12:33'),
(14051, 7732, 95, 8.5, '2016-12-08', '''My site details - bug fixing''', 0, '2016-12-08 13:15:53'),
(14052, 7670, 147, 4, '2016-12-08', '''Bug Fixing''', 0, '2016-12-08 13:21:20'),
(14053, 7761, 147, 3, '2016-12-08', '''Pack installation issue fixed''', 0, '2016-12-08 13:21:55'),
(14054, 7763, 147, 1.5, '2016-12-08', '''Worked on edit technical details mail sending issue''', 0, '2016-12-08 13:22:46'),
(14055, 7735, 99, 8.5, '2016-12-08', '''Time sheet Editing in User profile section (Completed)\nImplementing Leave management Status change and Mailings(Completed)''', 0, '2016-12-08 13:23:01'),
(14056, 7749, 92, 8.5, '2016-12-08', '''1. Project status evaluation and assignment.\n2. Task allotment.\n3. Communication with BA team and C# team.''', 0, '2016-12-08 13:24:47'),
(14057, 7730, 116, 8.5, '2016-12-08', '''Finished internal fulfilemnt module. Done bug fixes and enhancements.''', 0, '2016-12-08 13:43:50'),
(14058, 7769, 96, 4.5, '2016-12-08', '''internal call working with credit issue fixed and nw checking on the credit change to be done''', 0, '2016-12-08 13:44:09'),
(14059, 7768, 96, 4, '2016-12-08', '''add challenge notification.''', 0, '2016-12-08 13:45:06'),
(14060, 7731, 154, 8.5, '2016-12-08', '''a) Integration design updates/fixes to the project b) Added product count to wish/swap/category pages c) Updated no products found page with new design d) Fixed some functionality fixes.''', 0, '2016-12-08 13:54:15'),
(14061, 7770, 131, 6, '2016-12-09', '''QA: Escalation issue cross \nchecking in demo and pack\n\nMulticart, printlogic and eswap issue cross checking''', 0, '2016-12-09 10:26:32'),
(14062, 7765, 131, 2.5, '2016-12-09', '''Monthly report data collection completed''', 0, '2016-12-09 10:27:11'),
(14063, 7732, 95, 2.5, '2016-12-09', '''bug fixing''', 0, '2016-12-09 10:42:38'),
(14064, 7771, 95, 6, '2016-12-09', '''8 to 18 Sales Automation Tool flair to html convertion''', 0, '2016-12-09 10:43:31'),
(14065, 7674, 102, 1.5, '2016-12-09', '''pm tasks\ndiscussions''', 0, '2016-12-09 10:56:13'),
(14066, 7675, 102, 3, '2016-12-09', '''schedules - event/org''', 0, '2016-12-09 10:58:48'),
(14067, 7762, 97, 1, '2016-12-09', '''PM - Discussion - Orbis - Estimates - Play me''', 0, '2016-12-09 11:24:43'),
(14068, 7758, 97, 7.5, '2016-12-09', '''iOS -  notification handling completed''', 0, '2016-12-09 11:25:30'),
(14069, 7779, 135, 8.5, '2016-12-09', '''Enhancements''', 0, '2016-12-09 11:29:06'),
(14070, 7777, 98, 6, '2016-12-09', '''Navigation issues fixed''', 0, '2016-12-09 11:34:49'),
(14071, 7778, 98, 2.5, '2016-12-09', '''Estimation resubmitted''', 0, '2016-12-09 11:35:39'),
(14072, 7720, 155, 4, '2016-12-09', '''Bug fixing and Aldelo API support to create log files.''', 0, '2016-12-09 11:43:29'),
(14073, 7769, 96, 6.5, '2016-12-09', '''Fixed internal billing issue''', 0, '2016-12-09 12:09:11'),
(14074, 7768, 96, 2, '2016-12-09', '''knowledge transfer''', 0, '2016-12-09 12:09:30'),
(14075, 7756, 177, 8.5, '2016-12-09', '''Adding Badge to Menu''', 0, '2016-12-09 12:17:29'),
(14076, 7782, 155, 4.5, '2016-12-09', '''CMS form validation''', 0, '2016-12-09 12:17:38'),
(14077, 7786, 103, 8.5, '2016-12-09', '''Management tasks''', 0, '2016-12-09 12:28:42'),
(14078, 7717, 163, 8.5, '2016-12-09', '''Switching between two plans.''', 0, '2016-12-09 12:40:05'),
(14079, 7759, 164, 8.5, '2016-12-09', '''Bug fixes and other functionality updates...''', 0, '2016-12-09 12:40:42'),
(14080, 7787, 156, 8.5, '2016-12-09', '''Gift card bug fixes progressing.''', 0, '2016-12-09 12:43:07'),
(14081, 7783, 91, 6, '2016-12-09', '''Affiliate code display on the welcome emails of  affiliate / admin emails  + weekly meeting + meeting minues sending + weekly report update''', 0, '2016-12-09 12:44:19'),
(14082, 7780, 91, 2.5, '2016-12-09', '''Digital product download issue fixes/ verify''', 0, '2016-12-09 12:45:33'),
(14083, 7785, 165, 3, '2016-12-09', '''order fulfillment testing''', 0, '2016-12-09 12:49:31'),
(14084, 7781, 165, 1, '2016-12-09', '''Payment flow testing''', 0, '2016-12-09 12:49:47'),
(14085, 7752, 165, 4.5, '2016-12-09', '''Retesting''', 0, '2016-12-09 12:50:19'),
(14086, 7774, 147, 7.5, '2016-12-09', '''Bug Fixing''', 0, '2016-12-09 12:54:22'),
(14087, 7773, 147, 1, '2016-12-09', '''Fixed issue of mail in supportpro''', 0, '2016-12-09 12:55:02'),
(14088, 7784, 186, 8.5, '2016-12-09', '''Flare automation API integration''', 0, '2016-12-09 12:57:56'),
(14089, 7735, 99, 8.5, '2016-12-09', '''Implementing Calendar in User Profile(Completed)\nImplementing Leave management Status change and Mailings(Completed)''', 0, '2016-12-09 13:00:55'),
(14090, 7757, 176, 8.5, '2016-12-09', '''# Shipstation api debugging''', 0, '2016-12-09 13:01:37'),
(14091, 7789, 92, 1.5, '2016-12-09', '''Estimation''', 0, '2016-12-09 13:03:43'),
(14092, 7749, 92, 7, '2016-12-09', '''1. Task allotment.\n2. Project status evaluation.\n3. Communication.\n4. Flexible bug fix''', 0, '2016-12-09 13:05:42'),
(14093, 7788, 109, 8.5, '2016-12-09', '''Testing full site -BBF''', 0, '2016-12-09 13:15:53'),
(14094, 7772, 116, 8.5, '2016-12-09', '''Adding price calculation in internal fulfillment module.''', 0, '2016-12-09 13:25:34'),
(14095, 7741, 149, 7, '2016-12-09', '''Socialware Pack Testing''', 0, '2016-12-09 13:45:16'),
(14096, 7707, 149, 1.5, '2016-12-09', '''Store Creation Testing''', 0, '2016-12-09 13:45:55'),
(14097, 7790, 113, 2, '2016-12-09', '''design modifications in admin, seller and user sections''', 0, '2016-12-09 13:58:06'),
(14098, 7791, 113, 6.5, '2016-12-09', '''maintenance section and event finished''', 0, '2016-12-09 13:58:50'),
(14099, 7775, 154, 8.5, '2016-12-09', '''Working on the API module integration - Created API for the “Add productâ€ feature which is almost completed.''', 0, '2016-12-09 14:15:32'),
(14100, 7792, 111, 0.5, '2016-12-09', 'Nutricio design estimate.', 111, '2016-12-09 15:13:52'),
(14101, 7793, 111, 7, '2016-12-09', '''Recommend a Friend Campaign Steps flow design creation''', 0, '2016-12-09 15:15:57'),
(14102, 7683, 111, 1, '2016-12-09', '''Task management''', 0, '2016-12-09 15:16:31'),
(14103, 7794, 111, 0.5, '2016-12-12', '''Task management''', 0, '2016-12-12 10:36:42'),
(14104, 7795, 111, 3.5, '2016-12-12', '''Challenge Accept screen mockup''', 0, '2016-12-12 10:37:54'),
(14105, 7780, 91, 1.5, '2016-12-12', '''Fixed following issues\nThe Date Added of every product in ‘My Orders’ is ‘11/30/1999’.\n2.Occasionally, User is automatically logged out when clicking on checkout button.''', 0, '2016-12-12 12:06:25'),
(14106, 7799, 91, 2.5, '2016-12-12', '''Fixed Following additional issues found\n3. Paypal success page  getting 404 error page.\n4. The payment details were not updated to the payment table.\n5. Payment status response verify not fetching the details from the database.\n6. The order emails were not forwarding.''', 0, '2016-12-12 12:07:22'),
(14107, 7800, 91, 4, '2016-12-12', '''pricing implementation discussion / provide sample wire frame image.''', 0, '2016-12-12 12:08:42'),
(14108, 7797, 165, 2.5, '2016-12-12', '''Order fulfillment flow testing''', 0, '2016-12-12 12:09:48'),
(14109, 7796, 165, 4, '2016-12-12', '''Testing meeting minutes points''', 0, '2016-12-12 12:10:16'),
(14110, 7798, 135, 8.5, '2016-12-12', '''Enhancements''', 0, '2016-12-12 12:10:21'),
(14111, 7752, 165, 2, '2016-12-12', '''Retesting''', 0, '2016-12-12 12:10:38'),
(14112, 7801, 113, 8.5, '2016-12-12', '''Maintenance, Manage Teams is finished, and dong Report section''', 0, '2016-12-12 12:13:44'),
(14113, 7762, 97, 2, '2016-12-12', '''PM - Discussions - orbis - Play me''', 0, '2016-12-12 12:22:15'),
(14114, 7806, 102, 2, '2016-12-12', '''pm tasks\ndiscussions''', 0, '2016-12-12 12:23:57'),
(14115, 7807, 102, 6.5, '2016-12-12', '''pdf generation - plugin setup\npay workers''', 0, '2016-12-12 12:24:50'),
(14116, 7809, 177, 8.5, '2016-12-12', '''PlayMe - 1) Challenge details 2) Accept challenge 3) Decline challenge''', 0, '2016-12-12 12:33:24'),
(14117, 7784, 186, 8.5, '2016-12-12', '''Flyer Automation and cms testing''', 0, '2016-12-12 12:38:06'),
(14118, 7787, 156, 8.5, '2016-12-12', '''gift card grand total calculation bug fix, email updations''', 0, '2016-12-12 12:45:10'),
(14119, 7810, 149, 3.5, '2016-12-12', '''Testing second phase customizations and client meeting''', 0, '2016-12-12 13:00:11'),
(14120, 7754, 149, 5, '2016-12-12', '''Pack testing''', 0, '2016-12-12 13:00:35'),
(14121, 7811, 131, 4.5, '2016-12-12', '''Coupon codes and gift cards etc : In progress''', 0, '2016-12-12 13:07:41'),
(14122, 7812, 131, 4, '2016-12-12', '''Feedback and retesting : In progress''', 0, '2016-12-12 13:08:12'),
(14123, 7813, 99, 5.5, '2016-12-12', '''Implementing Calendar in User Profile and Bug fixing(Completed)\nHr Report module Integration(In Progress)''', 0, '2016-12-12 13:17:27'),
(14124, 7814, 99, 3, '2016-12-12', '''Challenge Api implementation''', 0, '2016-12-12 13:17:48'),
(14127, 7815, 176, 4.5, '2016-12-12', '''# Fixing UX issues related to mobile screens''', 0, '2016-12-12 13:25:27'),
(14126, 7816, 96, 3, '2016-12-12', '''callcentric integrqation test''', 0, '2016-12-12 13:24:59'),
(14128, 7817, 96, 5.5, '2016-12-12', '''KNowledge transfer for challenge and notifications''', 0, '2016-12-12 13:25:30'),
(14129, 7749, 92, 8.5, '2016-12-12', '''1. task allotment\n2. Project planner update.\n3. Project status evaluation and communication with business and client.\n4. Flexible vacation finder fix.''', 0, '2016-12-12 13:42:08'),
(14131, 7802, 116, 8.5, '2016-12-12', '''Internal fulfillment  module bugs fixes''', 0, '2016-12-12 13:48:04'),
(14132, 7819, 163, 8.5, '2016-12-12', '''Switching between two payment plans.''', 0, '2016-12-12 13:48:25'),
(14133, 7805, 154, 2, '2016-12-12', '''Working on the API module integration - Completed the “Add productâ€ API.''', 0, '2016-12-12 13:52:00'),
(14134, 7803, 154, 1, '2016-12-12', '''Attended client meeting and prepared meeting minutes.''', 0, '2016-12-12 13:52:45'),
(14135, 7821, 109, 1.5, '2016-12-12', '''Weekly report preparation qa and meeting''', 0, '2016-12-12 13:52:52'),
(14136, 7820, 109, 7, '2016-12-12', '''Testing admin side and complete flow''', 0, '2016-12-12 13:53:09'),
(14137, 7803, 154, 1, '2016-12-12', '''Fixed some design issues on the front end pages.''', 0, '2016-12-12 13:54:01'),
(14138, 7818, 164, 8.5, '2016-12-12', '''Admin shipping label creation for failed orders.''', 0, '2016-12-12 14:13:23'),
(14139, 7804, 118, 8.5, '2016-12-12', '''ADA - Event Repeat By Level''', 0, '2016-12-12 14:40:02'),
(14140, 7800, 91, 0.5, '2016-12-12', '''git cloning / database configuration''', 0, '2016-12-13 03:56:23'),
(14141, 7760, 103, 8.5, '2016-12-13', '''Management tasks''', 0, '2016-12-13 04:06:48'),
(14142, 7823, 131, 2, '2016-12-13', '''Client feedback''', 0, '2016-12-13 09:46:37'),
(14143, 7824, 131, 4, '2016-12-13', '''QA: Issues retesting in alicebeta''', 0, '2016-12-13 09:47:03'),
(14144, 7811, 131, 2, '2016-12-13', '''coupon codes section completed''', 0, '2016-12-13 09:47:49'),
(14145, 7825, 131, 0.5, '2016-12-13', '''meeting''', 0, '2016-12-13 09:48:09'),
(14146, 7782, 155, 4, '2016-12-13', '''1.Client Meeting 2. UI Bug fixing''', 0, '2016-12-13 11:56:29'),
(14147, 7830, 155, 4.5, '2016-12-13', '''Paypal mail fix''', 0, '2016-12-13 11:56:48'),
(14148, 7809, 177, 8.5, '2016-12-13', '''PlayMe - 1) Challenge notification - Integrated the accept/decline challenge API  2) Modified the page layout of challenge detail page based on the mockup''', 0, '2016-12-13 12:20:39'),
(14149, 7822, 98, 4, '2016-12-12', '''Coach app Android: Show events in home (Post Results) screen in date order first - completed''', 0, '2016-12-13 12:28:16'),
(14150, 7833, 91, 4.5, '2016-12-13', '''updated the new price listing structure/ add the hosting / copy right removal price to the database.''', 0, '2016-12-13 12:34:47'),
(14151, 7832, 91, 4, '2016-12-13', '''wildkale push notification issue verify/ update new pem file / testing on live server.''', 0, '2016-12-13 12:35:23'),
(14152, 7834, 165, 7.5, '2016-12-13', '''Client Sheet verification''', 0, '2016-12-13 12:43:13'),
(14153, 7835, 165, 1, '2016-12-13', '''QA meeting''', 0, '2016-12-13 12:43:31'),
(14154, 7838, 98, 8.5, '2016-12-13', '''issue fixed in ios''', 0, '2016-12-13 12:54:25'),
(14155, 7829, 164, 8.5, '2016-12-13', '''Branch merge and bug fix''', 0, '2016-12-13 13:00:01'),
(14156, 7828, 163, 8.5, '2016-12-13', '''plan update section enhancement.''', 0, '2016-12-13 13:00:22'),
(14157, 7806, 102, 2.5, '2016-12-13', '''pm tasks\ndiscussions''', 0, '2016-12-13 13:00:56'),
(14158, 7807, 102, 6, '2016-12-13', '''worker assignments - UI/API''', 0, '2016-12-13 13:01:35'),
(14159, 7794, 111, 1, '2016-12-13', '''Task management''', 0, '2016-12-13 13:03:46'),
(14160, 7795, 111, 7.5, '2016-12-13', '''Vote notification -  Detail screen, Challenge notification - Confirmation screen mockup creation''', 0, '2016-12-13 13:04:44'),
(14161, 7841, 113, 4.5, '2016-12-13', '''design layout and HTML conversion in pricing page new section''', 0, '2016-12-13 13:06:25'),
(14162, 7801, 113, 4, '2016-12-13', '''Profile page and wizard page''', 0, '2016-12-13 13:07:49'),
(14163, 7827, 176, 8.5, '2016-12-13', '''# Shipstation error display in admin side''', 0, '2016-12-13 13:08:41'),
(14164, 7831, 186, 8.5, '2016-12-13', '''UI Testing/DFP/Flyer automation/Client meeting''', 0, '2016-12-13 13:09:19'),
(14165, 7844, 95, 8.5, '2016-12-13', '''Socialware theme designing''', 0, '2016-12-13 13:09:45'),
(14166, 7826, 135, 8.5, '2016-12-13', '''Equipment History report''', 0, '2016-12-13 13:13:01'),
(14167, 7813, 99, 5.5, '2016-12-13', '''CRM Inventory Api changes(Completed)\nHr Report module Integration(In Progress)''', 0, '2016-12-13 13:15:21'),
(14168, 7814, 99, 3, '2016-12-13', '''Challenge Accept/Decline api and push notification''', 0, '2016-12-13 13:15:59'),
(14169, 7845, 92, 8.5, '2016-12-13', '''1. Task allotment\n2. Project status evaluation.\n3. Communication with business team and client.\n4. Callcentric voip setup.''', 0, '2016-12-13 13:19:32'),
(14170, 7848, 109, 7.5, '2016-12-13', '''Testing new changes -live and beta''', 0, '2016-12-13 13:19:36'),
(14171, 7846, 109, 1, '2016-12-13', '''Qa meeting -DEC 2''', 0, '2016-12-13 13:19:59'),
(14172, 7842, 156, 4.5, '2016-12-13', '''push notifivcation bug fix''', 0, '2016-12-13 13:40:49'),
(14173, 7840, 149, 1, '2016-12-13', '''QA meeting''', 0, '2016-12-13 13:41:57'),
(14174, 7839, 149, 4.5, '2016-12-13', '''Retesting designed bugs''', 0, '2016-12-13 13:42:24'),
(14175, 7843, 149, 3, '2016-12-13', '''testing''', 0, '2016-12-13 13:42:55'),
(14176, 7803, 154, 1, '2016-12-13', '''Created a functionality document in details for the app development process.''', 0, '2016-12-13 14:21:29'),
(14177, 7837, 154, 7.5, '2016-12-13', '''Updated the "Add product" api for uploading the digital file and fixed some issues for variants option. Started the "Update product" api integration.''', 0, '2016-12-13 14:23:29'),
(14178, 7802, 116, 8.5, '2016-12-13', '''Checking issues with order fulfilemnt, bug fixing, importing existing users form infinii.com to marketplace.''', 0, '2016-12-13 14:37:25'),
(14179, 7804, 118, 8.5, '2016-12-13', '''ADA - Event Repeat By Level and Inline Edit in the Activities Page''', 0, '2016-12-13 14:43:52'),
(14180, 7836, 147, 8.5, '2016-12-13', '''Bug Fixing''', 0, '2016-12-14 03:17:11'),
(14181, 7801, 113, 4, '2016-12-14', '''design modification in profile setting page and maintenance page''', 0, '2016-12-14 08:13:30'),
(14182, 7850, 155, 8.5, '2016-12-14', '''Tag update bug fix''', 0, '2016-12-14 12:02:17'),
(14183, 7853, 98, 4.5, '2016-12-14', '''Updates in progress''', 0, '2016-12-14 12:07:41'),
(14184, 7851, 98, 4, '2016-12-14', '''unit testing completed''', 0, '2016-12-14 12:08:05'),
(14185, 7752, 165, 5.5, '2016-12-14', '''Foodini Retesting''', 0, '2016-12-14 12:15:38'),
(14186, 7834, 165, 3, '2016-12-14', '''Testing and verification of client meeting minutes''', 0, '2016-12-14 12:16:47'),
(14187, 7859, 109, 7.5, '2016-12-14', '''Testing oru mail features  -ORU''', 0, '2016-12-14 12:44:52'),
(14188, 7858, 109, 1, '2016-12-14', '''Client meeting -BBF''', 0, '2016-12-14 12:45:06'),
(14189, 7856, 91, 6.5, '2016-12-14', '''Add dynamic pricing options to the product multicat / modify customization.php with products listed in to the dropdown/ puahed to beta.iscripts.com / verify''', 0, '2016-12-14 12:46:37'),
(14190, 7855, 91, 2, '2016-12-14', '''Install new socialware product pack / integarte new theme''', 0, '2016-12-14 12:46:59'),
(14191, 7806, 102, 1, '2016-12-14', '''pm tasks\ndiscussions''', 0, '2016-12-14 12:51:37'),
(14192, 7807, 102, 3, '2016-12-14', '''officials schedule''', 0, '2016-12-14 12:52:30'),
(14193, 7826, 135, 8.5, '2016-12-14', '''Size chart manager''', 0, '2016-12-14 12:54:02'),
(14194, 7862, 156, 8.5, '2016-12-14', '''Wildkale tester reported bug fixes.''', 0, '2016-12-14 13:02:28'),
(14195, 7831, 186, 8.5, '2016-12-14', '''Calendar / Flyer Automation''', 0, '2016-12-14 13:05:47'),
(14196, 7839, 149, 4.5, '2016-12-14', '''Design testing in IPad , iphone6 and iphone 5s''', 0, '2016-12-14 13:08:04'),
(14197, 7865, 149, 2, '2016-12-14', '''Pack bulk upload feature testing''', 0, '2016-12-14 13:08:43'),
(14198, 7864, 149, 2, '2016-12-14', '''retesting''', 0, '2016-12-14 13:09:00'),
(14199, 7857, 177, 8.5, '2016-12-14', '''1) Updating the notification read status 2) Delete the notification individually 3) delete all notification against a tab''', 0, '2016-12-14 13:09:36'),
(14200, 7813, 99, 5.5, '2016-12-14', '''CRM Inventory Api and Chart Accounts changes(In Progress)\nHr Leave Report module Integration(Completed)''', 0, '2016-12-14 13:23:50'),
(14201, 7814, 99, 3, '2016-12-14', '''Notification Delete/Read api implementation''', 0, '2016-12-14 13:24:22'),
(14202, 7844, 95, 4, '2016-12-14', '''Ayurvedic theme desiging''', 0, '2016-12-14 13:33:11'),
(14203, 7866, 95, 4, '2016-12-14', '''mysitedetails mobile app wireframe designing''', 0, '2016-12-14 13:34:06'),
(14204, 7836, 147, 8.5, '2016-12-14', '''Bug Fixing''', 0, '2016-12-14 13:35:54'),
(14205, 7863, 154, 8.5, '2016-12-14', '''Updated the "Add product" api. The inputted data to the API is now on raw JSON format. Created APIs for "Delete product", "Retrieve single product", "Retrieve vendors", "Retrieve tags", "Retrieve currency value" etc. Working on the "Update product" api integration.''', 0, '2016-12-14 13:37:34'),
(14206, 7845, 92, 8.5, '2016-12-14', '''1. Project status evaluation.\n2. task allotment\n3. Flexi bug fixing''', 0, '2016-12-14 14:05:03'),
(14207, 7828, 163, 8.5, '2016-12-14', '''Subscription enhancement and notification section.''', 0, '2016-12-14 14:05:37'),
(14208, 7869, 103, 8.5, '2016-12-14', '''Management tasks''', 0, '2016-12-14 14:09:45'),
(14211, 7861, 116, 8.5, '2016-12-14', '''Importing users to infiniimarket.com from infinii.com''', 0, '2016-12-14 14:36:20'),
(14212, 7849, 164, 8.5, '2016-12-14', '''Bug fixes.''', 0, '2016-12-14 14:39:46'),
(14210, 7827, 176, 8.5, '2016-12-14', '''# feed back issues - disable out of stock items and show proper messages in add to cart  functionality''', 0, '2016-12-14 14:11:14'),
(14213, 7870, 111, 7.5, '2016-12-14', '''Challenge notification detail, challenge accept & challenges list page with new design''', 0, '2016-12-14 15:30:24'),
(14214, 7794, 111, 1, '2016-12-14', '''Task management''', 0, '2016-12-14 15:34:19'),
(14215, 7860, 118, 8.5, '2016-12-14', '''ADA - Inline Edit for activities list and Teams to be scheduled section under Repeat Event By Level''', 0, '2016-12-14 15:39:18'),
(14218, 7868, 96, 4.5, '2016-12-14', '''CHecking node scripts to understand the user view data''', 0, '2016-12-15 03:25:28'),
(14219, 7867, 96, 4, '2016-12-14', '''Callcentric call test''', 0, '2016-12-15 03:25:51'),
(14220, 7866, 95, 0.5, '2016-12-14', '''wireframe design for mysitedetails mobile app''', 0, '2016-12-15 04:43:31'),
(14221, 7871, 111, 4, '2016-12-15', '''Recommend a Friend Campaign flow Re-design''', 0, '2016-12-15 09:16:29'),
(14222, 7826, 135, 8.5, '2016-12-15', '''Bug Fixing''', 0, '2016-12-15 10:59:16'),
(14224, 7873, 165, 8.5, '2016-12-15', '''Sheet verification completed.Testing in progress''', 0, '2016-12-15 12:15:38'),
(14225, 7875, 155, 8.5, '2016-12-15', '''Angular Calender implementation and doc icons''', 0, '2016-12-15 12:17:51'),
(14226, 7876, 177, 8.5, '2016-12-15', '''1) Integrating the Notification badge API \n2) Show badge in the notification Tab bar \n3) Updating the badge read status''', 0, '2016-12-15 12:30:11'),
(14227, 7879, 186, 8.5, '2016-12-15', '''Calendar module event adding''', 0, '2016-12-15 12:43:16'),
(14228, 7828, 163, 8.5, '2016-12-15', '''Subscription renewal notification and bug fixing''', 0, '2016-12-15 13:00:33'),
(14229, 7884, 91, 5.5, '2016-12-15', '''New deisgn changes updates / Member data migration to live site / verify / update with existing site settings.''', 0, '2016-12-15 13:02:05'),
(14230, 7883, 91, 2, '2016-12-15', '''Update copyright / hosting prices to the iscripts live databse/ update design changed file to beta serve''', 0, '2016-12-15 13:02:34'),
(14231, 7882, 156, 8.5, '2016-12-15', '''Coupon code live implementation\ncompleted''', 0, '2016-12-15 13:05:28'),
(14232, 7881, 91, 1, '2016-12-15', '''Wildkale discussion / meeting updates''', 0, '2016-12-15 13:06:12'),
(14233, 7890, 176, 8.5, '2016-12-15', '''Integrating product out of stock scenario in checkout flow''', 0, '2016-12-15 13:07:43'),
(14234, 7893, 109, 8.5, '2016-12-15', '''Testing release features in beta -ORU''', 0, '2016-12-15 13:09:17'),
(14235, 7885, 147, 8.5, '2016-12-15', '''Bug Fixing''', 0, '2016-12-15 13:15:21'),
(14236, 7878, 99, 5.5, '2016-12-15', '''Bug fixing and modifications(In Progress)\nHr Roster/Time sheet Report module Integration(Completed)''', 0, '2016-12-15 13:16:38'),
(14237, 7877, 99, 3, '2016-12-15', '''Notification Api Management''', 0, '2016-12-15 13:17:06'),
(14238, 7844, 95, 8.5, '2016-12-15', '''New theme ayurveda desiging''', 0, '2016-12-15 13:17:47'),
(14239, 7861, 116, 7, '2016-12-15', '''Modified search, added user type selection in admin, bug fixes.''', 0, '2016-12-15 13:34:56'),
(14240, 7872, 116, 1.5, '2016-12-15', '''Licence key and blog issues.''', 0, '2016-12-15 13:35:50'),
(14241, 7860, 118, 7.5, '2016-12-15', '''ADA - Teams To Be Scheduled Section under Repeat Event By Level''', 0, '2016-12-15 13:56:33'),
(14242, 7860, 118, 1, '2016-12-15', '''ADA - Client Meeting''', 0, '2016-12-15 13:59:30'),
(14243, 7868, 96, 4, '2016-12-15', '''Checking twitter datas to the db''', 0, '2016-12-15 14:02:34'),
(14244, 7867, 96, 4.5, '2016-12-15', '''Callcentric call testing outbound tested successfully''', 0, '2016-12-15 14:02:58'),
(14245, 7891, 149, 3, '2016-12-15', '''Design Testing in multiple devices''', 0, '2016-12-15 14:04:26'),
(14246, 7892, 149, 2, '2016-12-15', '''Bulk upload feature testing''', 0, '2016-12-15 14:05:08'),
(14247, 7889, 149, 2, '2016-12-15', '''Site testing''', 0, '2016-12-15 14:05:57'),
(14248, 7894, 149, 1.5, '2016-12-15', '''Meeting''', 0, '2016-12-15 14:06:11'),
(14249, 7880, 113, 8.5, '2016-12-15', '''Design modifications and support in Report Section''', 0, '2016-12-15 14:19:50'),
(14250, 7845, 92, 8.5, '2016-12-15', '''1. Task allotment.\n2. Project status evaluation.\n3. Kliqbooyh fixes\n4. TL meeting''', 0, '2016-12-15 14:30:14'),
(14251, 7886, 154, 8, '2016-12-15', '''a) Fixed some issues on the vistacart module. b) Prepared document for the pending design pages c) Working on the git integration for infiniistores.''', 0, '2016-12-15 14:41:54'),
(14252, 7803, 154, 0.5, '2016-12-15', '''Prepared enhancement list document and estimated hours for the pending tasks.''', 0, '2016-12-15 14:43:21'),
(14253, 7807, 102, 5.5, '2016-12-15', '''dashboard UI''', 0, '2016-12-15 15:15:01'),
(14254, 7806, 102, 3, '2016-12-15', '''pm tasks\ndiscussions\nleads meeting''', 0, '2016-12-15 15:15:37'),
(14255, 7869, 103, 8.5, '2016-12-15', '''Management tasks''', 0, '2016-12-16 04:45:22'),
(14256, 7895, 131, 4, '2016-12-16', '''new changes: admin login and privileges''', 0, '2016-12-16 10:31:18'),
(14257, 7824, 131, 2, '2016-12-16', '''new changes and feedback.''', 0, '2016-12-16 10:32:13'),
(14258, 7825, 131, 1, '2016-12-16', '''Leads''', 0, '2016-12-16 10:34:32'),
(14259, 7844, 95, 6.5, '2016-12-16', '''new page adding''', 0, '2016-12-16 11:03:12'),
(14260, 7875, 155, 4, '2016-12-16', '''Calender angular''', 0, '2016-12-16 11:11:02'),
(14261, 7897, 98, 4, '2016-12-16', '''post result from schedule completed''', 0, '2016-12-16 11:43:05'),
(14262, 7898, 98, 4.5, '2016-12-16', '''tie events in ascending order''', 0, '2016-12-16 11:44:04'),
(14263, 7873, 165, 8.5, '2016-12-16', '''Testing-Report section and wizard''', 0, '2016-12-16 11:58:06'),
(14264, 7899, 177, 8.5, '2016-12-16', '''1) Integrating Follower list API \n2)  Show follower list from Profile page''', 0, '2016-12-16 12:02:52'),
(14265, 7902, 109, 8.5, '2016-12-16', '''Testing oru card related changes in beta and retesting''', 0, '2016-12-16 12:53:51'),
(14266, 7806, 102, 2, '2016-12-16', '''camaraderie''', 0, '2016-12-16 12:58:11'),
(14267, 7806, 102, 4.5, '2016-12-16', '''pm tasks\ndiscussions\ninfiniistores git installation''', 0, '2016-12-16 12:59:48'),
(14268, 7879, 186, 8.5, '2016-12-16', '''Calendar module remove events and edit events''', 0, '2016-12-16 13:00:11'),
(14269, 7807, 102, 2, '2016-12-16', '''print page options''', 0, '2016-12-16 13:00:33'),
(14270, 7903, 118, 8.5, '2016-12-16', '''ADA - Repeat By Event  - Teams to be Scheduled Section''', 0, '2016-12-16 13:33:15'),
(14271, 7896, 149, 4.5, '2016-12-16', '''retesting''', 0, '2016-12-16 13:34:45'),
(14272, 7864, 149, 4, '2016-12-16', '''Retesting''', 0, '2016-12-16 13:35:19'),
(14273, 7900, 154, 8.5, '2016-12-16', '''a) The integration of update API is almost completed. b) Completed the github integration with Infiniistores cPanel account. Fixed all the issues found after git integration.''', 0, '2016-12-16 13:36:49'),
(14274, 7906, 113, 8.5, '2016-12-16', '''Design support and modifications.''', 0, '2016-12-16 14:00:04'),
(14275, 7794, 111, 1, '2016-12-16', '''Task management''', 0, '2016-12-16 14:22:18'),
(14276, 7908, 111, 7.5, '2016-12-16', '''Welcome section design & bug fixing''', 0, '2016-12-16 14:22:56'),
(14277, 7907, 92, 8.5, '2016-12-16', '''1. Task allotment\n2. Project status evaluation.\n3.  TL meeting.\n4. Checking with Call Centric configuration.''', 0, '2016-12-16 14:25:57'),
(14278, 7905, 163, 8.5, '2016-12-16', '''Bug fixing for release.''', 0, '2016-12-16 14:26:56'),
(14279, 7890, 176, 8.5, '2016-12-16', '''Update email templates''', 0, '2016-12-16 14:37:23'),
(14280, 7872, 116, 0.5, '2016-12-16', '''Fixed issues reported in 1st escalation.''', 0, '2016-12-16 14:38:26'),
(14281, 7887, 116, 8, '2016-12-16', '''Image gallery modification in product detail page.''', 0, '2016-12-16 14:39:03'),
(14282, 7904, 156, 8.5, '2016-12-16', '''Gift card bug fixes''', 0, '2016-12-16 14:39:38'),
(14283, 7909, 91, 8.5, '2016-12-16', '''Tip Module Integartion / Site MAke live''', 0, '2016-12-16 14:58:57'),
(14284, 7910, 147, 8.5, '2016-12-16', '''Bug Fixing''', 0, '2016-12-19 03:57:58'),
(14285, 7824, 131, 1.5, '2016-12-16', '''Testing''', 0, '2016-12-19 04:26:24'),
(14286, 7911, 103, 8.5, '2016-12-16', '''Management tasks''', 0, '2016-12-19 04:30:26'),
(14287, 7826, 135, 8.5, '2016-12-16', '''bug fixing''', 0, '2016-12-19 05:09:30'),
(14288, 7912, 155, 1, '2016-12-19', '''Add captcha to contactus page''', 0, '2016-12-19 10:22:19'),
(14289, 7875, 155, 3.5, '2016-12-19', '''Angular Js Calender''', 0, '2016-12-19 10:23:43'),
(14290, 7913, 176, 8.5, '2016-12-19', '''Implement coupon code functionality for all roasters in admin side''', 0, '2016-12-19 11:32:12'),
(14291, 7873, 165, 8.5, '2016-12-19', '''testing full site-worker section''', 0, '2016-12-19 12:26:46'),
(14292, 7915, 91, 1, '2016-12-19', '''Gift  card apply issue discussion / send queries to client''', 0, '2016-12-19 12:27:25'),
(14293, 7914, 91, 7.5, '2016-12-19', '''1.Affiliate code adding on regisatrtion emails /\n\n2. Payment billing recepirt emails to affilates \n\n3.  Admin settings for sign up  commission.''', 0, '2016-12-19 12:29:54'),
(14294, 7917, 135, 8.5, '2016-12-19', '''Bug Fixing''', 0, '2016-12-19 12:34:11'),
(14295, 7916, 155, 4, '2016-12-19', '''Calendar Update Angular js''', 0, '2016-12-19 12:34:36'),
(14296, 7920, 98, 8.5, '2016-12-19', '''unit testing completed,\nallow post result from schedule, calendar and results for admin''', 0, '2016-12-19 12:50:26'),
(14297, 7923, 102, 2.5, '2016-12-19', '''pm tasks\ndiscussions\ngit - infinii''', 0, '2016-12-19 12:54:37'),
(14298, 7922, 102, 6, '2016-12-19', '''mpdf integration''', 0, '2016-12-19 12:55:07'),
(14299, 7927, 186, 8.5, '2016-12-19', '''Calendar module Admin section completed''', 0, '2016-12-19 13:01:56');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(14300, 7931, 131, 4.5, '2016-12-19', '''QA: IOS : new changes''', 0, '2016-12-19 13:06:50'),
(14301, 7911, 103, 8.5, '2016-12-19', '''Management tasks''', 0, '2016-12-19 13:07:26'),
(14302, 7933, 131, 4, '2016-12-19', '''QA: retesting in beta.alice: In progress''', 0, '2016-12-19 13:09:12'),
(14303, 7868, 96, 2.5, '2016-12-19', '''Checked the brand names from the home page if static''', 0, '2016-12-19 13:13:40'),
(14304, 7867, 96, 6, '2016-12-19', '''callcentric outgoing completed. working on incoming. extension.conf changed''', 0, '2016-12-19 13:14:15'),
(14305, 7907, 92, 8.5, '2016-12-19', '''1. Task allotment to team members.\n2. testing the asterisks outgoing call.\n3. Project status evaluation.''', 0, '2016-12-19 13:18:09'),
(14306, 7878, 99, 5, '2016-12-19', '''Leave management Bug fixing(Completed)\nRoster Location and Timeline changes(In Progress)''', 0, '2016-12-19 13:21:09'),
(14307, 7877, 99, 3.5, '2016-12-19', '''Cronjob implementation''', 0, '2016-12-19 13:21:29'),
(14308, 7932, 177, 1.5, '2016-12-19', '''PlayMe - Estimation of remaining functionalities, customer feedback, APIs''', 0, '2016-12-19 13:27:44'),
(14309, 7932, 177, 3.5, '2016-12-19', '''PlayMe - Home page filter design''', 0, '2016-12-19 13:29:37'),
(14310, 7932, 177, 3.5, '2016-12-19', '''PlayMe - verification of result notification''', 0, '2016-12-19 13:30:18'),
(14311, 7904, 156, 8.5, '2016-12-19', '''Gift card addition modification.''', 0, '2016-12-19 13:30:34'),
(14313, 7934, 109, 8.5, '2016-12-19', '''Retesting resolved bugs''', 0, '2016-12-19 13:31:58'),
(14314, 7928, 164, 4, '2016-12-19', '''Bug fixes''', 0, '2016-12-19 13:36:53'),
(14315, 7926, 164, 4.5, '2016-12-19', '''Bug fix''', 0, '2016-12-19 13:37:17'),
(14316, 7930, 163, 4, '2016-12-19', '''First login redirect functionality and bug fixing.''', 0, '2016-12-19 13:42:40'),
(14317, 7918, 147, 8.5, '2016-12-19', '''Bug Fixing''', 0, '2016-12-19 13:50:46'),
(14318, 7924, 154, 8.5, '2016-12-19', '''Working on the "Update product" api integration which is almost completed.''', 0, '2016-12-19 14:16:07'),
(14319, 7794, 111, 1, '2016-12-19', '''Task management''', 0, '2016-12-19 14:16:19'),
(14320, 7936, 113, 2, '2016-12-19', '''design support and modification in popup''', 0, '2016-12-19 14:24:51'),
(14321, 7938, 111, 7.5, '2016-12-19', '''Design bugs fixing''', 0, '2016-12-19 14:25:44'),
(14322, 7935, 113, 2, '2016-12-19', '''bug fixing in inner pages''', 0, '2016-12-19 14:26:07'),
(14325, 7925, 95, 8.5, '2016-12-19', '''Index mockup page design''', 0, '2016-12-19 14:28:29'),
(14324, 7937, 113, 4.5, '2016-12-19', '''design modifications in Workers section''', 0, '2016-12-19 14:26:46'),
(14326, 7921, 118, 8.5, '2016-12-19', '''ADA - Repeat Event By Level - Teams To BE Schedule Section''', 0, '2016-12-19 14:58:13'),
(14327, 7919, 116, 7, '2016-12-19', '''Added new pop for product detail page, image reordering for more images started.''', 0, '2016-12-19 15:03:19'),
(14328, 7888, 116, 1.5, '2016-12-19', '''Gostores and vistacart escalation.''', 0, '2016-12-19 15:03:48'),
(14329, 7916, 155, 8.5, '2016-12-20', '''Client Meeting, Implementing new CMS to 8to18''', 0, '2016-12-20 10:50:53'),
(14330, 7929, 113, 1, '2016-12-20', '''Ads popup''', 0, '2016-12-20 10:54:00'),
(14331, 7939, 113, 3, '2016-12-20', '''bug fixing design changes''', 0, '2016-12-20 11:08:36'),
(14332, 7940, 165, 8.5, '2016-12-20', '''Test case updation and execution phase 2''', 0, '2016-12-20 12:05:48'),
(14333, 7942, 164, 8.5, '2016-12-15', '''Paypal IPN fix.''', 0, '2016-12-20 12:26:19'),
(14334, 7917, 135, 8.5, '2016-12-20', '''Trakgear bug fixing,  \nEscalation: Vistacart (blizbakehouse.com.au)''', 0, '2016-12-20 12:26:44'),
(14335, 7942, 164, 8.5, '2016-12-16', '''Paypal IPN updates.''', 0, '2016-12-20 12:27:13'),
(14336, 7941, 149, 8.5, '2016-12-19', '''Ayurveda testing''', 0, '2016-12-20 12:29:43'),
(14337, 7941, 149, 8.5, '2016-12-20', '''Complete testing''', 0, '2016-12-20 12:30:06'),
(14343, 7947, 177, 2.5, '2016-12-20', '''PlayMe Challenge Result - Issue in the list update fixed''', 0, '2016-12-20 12:49:10'),
(14342, 7924, 154, 6.5, '2016-12-20', '''Working on the API integration module - Updated the "Add Product" API and completed the "Update Product" API.''', 0, '2016-12-20 12:48:42'),
(14340, 7944, 98, 1, '2016-12-20', '''Estimate revised and shared''', 0, '2016-12-20 12:46:23'),
(14341, 7946, 98, 7.5, '2016-12-20', '''Mobile 19 and Mobile 31 completed.''', 0, '2016-12-20 12:47:05'),
(14344, 7947, 177, 2.5, '2016-12-20', '''PlayMe Challenge Result - Modified the vote detail screen to reuse it with challenge result''', 0, '2016-12-20 12:50:04'),
(14345, 7947, 177, 3.5, '2016-12-20', '''PlayMe Challenge Result - Pagination implemented and issues fixed''', 0, '2016-12-20 12:50:51'),
(14346, 7954, 115, 5.5, '2016-12-19', 'REinstation and set up', 115, '2016-12-20 12:53:50'),
(14347, 7954, 115, 7, '2016-12-20', 'New features', 115, '2016-12-20 12:54:17'),
(14348, 7949, 91, 6, '2016-12-20', '''Check the effort for Mysql migration to Mysqli for the products \n\n1)  Multicart Enterprise\n\n2) Myffodini\n\n3) Supportdesk\n\n4) Multicart''', 0, '2016-12-20 12:56:26'),
(14349, 7955, 102, 2, '2016-12-20', '''attended''', 0, '2016-12-20 12:56:37'),
(14350, 7952, 91, 2.5, '2016-12-20', '''Vendor / Reseller / Affiliate  Sign up Commission calculation / store as wallet amount''', 0, '2016-12-20 12:57:49'),
(14351, 7923, 102, 0.5, '2016-12-20', '''pm tasks\ndiscussions''', 0, '2016-12-20 12:58:03'),
(14352, 7958, 115, 2, '2016-12-19', 'System and seat allocation', 115, '2016-12-20 12:58:11'),
(14353, 7922, 102, 6, '2016-12-20', '''event schedules - pdf download''', 0, '2016-12-20 12:58:37'),
(14354, 7959, 115, 1.5, '2016-12-13', 'Project management and mentoring', 115, '2016-12-20 13:01:32'),
(14355, 7959, 115, 1.5, '2016-12-20', '''Project management and mentoring''', 0, '2016-12-20 13:03:18'),
(14356, 7959, 115, 1, '2016-12-19', '''Project management and mentoring''', 0, '2016-12-20 13:03:55'),
(14357, 7960, 156, 8.5, '2016-12-20', '''Gift card functionality updations, gift card page modifications''', 0, '2016-12-20 13:13:34'),
(14359, 7927, 186, 8.5, '2016-12-20', '''calendar module optimisation''', 0, '2016-12-20 13:22:50'),
(14360, 7943, 164, 8.5, '2016-12-20', '''Bug fixes''', 0, '2016-12-20 13:23:33'),
(14361, 7907, 92, 8.5, '2016-12-20', '''1. Task allotment to team memebers.\n2. Client meeting.\n3. Project status evaluation.''', 0, '2016-12-20 13:25:06'),
(14362, 7925, 95, 7.5, '2016-12-20', '''inner pages mockup designing''', 0, '2016-12-20 13:25:11'),
(14363, 7957, 95, 1, '2016-12-20', '''new theme image and header integration''', 0, '2016-12-20 13:25:39'),
(14367, 7933, 131, 4.5, '2016-12-20', '''QA: new changes''', 0, '2016-12-20 13:30:17'),
(14368, 7964, 131, 2, '2016-12-20', '''QA: socialware client feedback isue''', 0, '2016-12-20 13:33:01'),
(14365, 7962, 99, 5, '2016-12-20', '''Roster Location Settings changes(Completed)\nRoster  Timeline and Slider changes(In Progress)''', 0, '2016-12-20 13:29:13'),
(14366, 7963, 99, 3.5, '2016-12-20', '''Cronjob implementation''', 0, '2016-12-20 13:29:31'),
(14369, 7961, 96, 8.5, '2016-12-20', '''keyscore backend analytics data''', 0, '2016-12-20 13:38:08'),
(14370, 7965, 131, 2, '2016-12-20', '''Camaradarie''', 0, '2016-12-20 13:38:47'),
(14371, 7948, 154, 2, '2016-12-20', '''Attended camaraderie session.''', 0, '2016-12-20 13:55:45'),
(14372, 7945, 147, 6.5, '2016-12-20', '''Bug fixing''', 0, '2016-12-20 13:56:15'),
(14373, 7951, 147, 2, '2016-12-20', '''Attended camaraderie''', 0, '2016-12-20 13:56:41'),
(14374, 7967, 103, 8.5, '2016-12-20', '''Management task''', 0, '2016-12-20 14:01:42'),
(14375, 7913, 176, 8.5, '2016-12-20', '''coupon code changes''', 0, '2016-12-20 14:14:32'),
(14376, 7966, 109, 2, '2016-12-20', '''Camaradarie session''', 0, '2016-12-20 14:21:36'),
(14377, 7934, 109, 6.5, '2016-12-20', '''Testing release -in beta and live''', 0, '2016-12-20 14:22:28'),
(14378, 7930, 163, 8.5, '2016-12-20', '''Bug fix and release.''', 0, '2016-12-20 14:25:06'),
(14379, 7970, 111, 5.5, '2016-12-20', '''Design Bugs fixing''', 0, '2016-12-20 14:48:54'),
(14380, 7969, 111, 1, '2016-12-20', '''Task management''', 0, '2016-12-20 14:49:18'),
(14381, 7968, 111, 2, '2016-12-20', '''Cameraderrie''', 0, '2016-12-20 14:50:03'),
(14382, 7950, 118, 2, '2016-12-20', '''Camaraderie''', 0, '2016-12-20 14:51:25'),
(14383, 7921, 118, 6.5, '2016-12-20', '''ADA - Teams to be Scheduled Section under Event Repeat by Level''', 0, '2016-12-20 14:53:43'),
(14384, 7953, 116, 2, '2016-12-20', '''Camaraderie celebrations''', 0, '2016-12-20 14:55:15'),
(14385, 7956, 116, 6.5, '2016-12-20', '''Image reorder functionality.''', 0, '2016-12-20 14:55:50'),
(14386, 7967, 103, 4, '2016-12-21', '''Management tasks''', 0, '2016-12-21 07:39:53'),
(14387, 7940, 165, 4, '2016-12-21', '''Test case updation''', 0, '2016-12-21 08:33:41'),
(14388, 7975, 109, 3, '2016-12-21', '''Testing bug fixes in beta and live''', 0, '2016-12-21 10:13:04'),
(14389, 7973, 109, 1, '2016-12-21', '''Qa meeting -dec''', 0, '2016-12-21 10:13:21'),
(14390, 7974, 109, 4.5, '2016-12-21', '''Testing android oru app''', 0, '2016-12-21 10:18:07'),
(14391, 7917, 135, 8.5, '2016-12-21', '''Select All option for items under Issue/return equipment.''', 0, '2016-12-21 11:38:59'),
(14392, 7977, 115, 5, '2016-12-21', 'Boosterapp estimate ', 115, '2016-12-21 12:36:11'),
(14393, 7959, 115, 1.5, '2016-12-21', '''Project management''', 0, '2016-12-21 12:36:50'),
(14394, 7954, 115, 2, '2016-12-21', '''Make site live''', 0, '2016-12-21 12:38:03'),
(14395, 7952, 91, 0.5, '2016-12-21', '''Affiliate commision listing on affiliate section''', 0, '2016-12-21 12:49:21'),
(14396, 7980, 91, 2, '2016-12-21', '''Weekly meeting / discussion / mail communication''', 0, '2016-12-21 12:49:51'),
(14397, 7981, 91, 6.5, '2016-12-21', '''Vendor / Reseller Commision Report Listing''', 0, '2016-12-21 12:50:23'),
(14398, 7982, 186, 8.5, '2016-12-21', '''Mail notification,Sales representative privilage to add new events and color variations''', 0, '2016-12-21 12:51:52'),
(14399, 7984, 131, 3.5, '2016-12-21', '''QA: IOs client feedback and changes\nCompleted''', 0, '2016-12-21 12:53:40'),
(14400, 7990, 98, 8.5, '2016-12-21', '''Admin feedback android in progress''', 0, '2016-12-21 13:02:42'),
(14401, 7960, 156, 8.5, '2016-12-21', '''Order confirmation emails design break in the quantity filed.\nCheckout page box removal for the text ''no items in cart'', changed the text color to green\nTesting and bug fixes''', 0, '2016-12-21 13:03:37'),
(14402, 7991, 97, 8.5, '2016-12-21', 'Notification count - Android - in progress', 97, '2016-12-21 13:04:18'),
(14403, 7985, 131, 1, '2016-12-21', '''QA : Meeting''', 0, '2016-12-21 13:11:42'),
(14404, 7986, 131, 4, '2016-12-21', '''QA;  Retesting coupon code feature''', 0, '2016-12-21 13:12:21'),
(14405, 7976, 147, 4, '2016-12-21', '''Tips modifications''', 0, '2016-12-21 13:17:51'),
(14406, 7962, 99, 5, '2016-12-21', '''Roster Location Settings changes(Completed)\nRoster  Timeline and Slider changes(In Progress)''', 0, '2016-12-21 13:17:53'),
(14407, 7983, 147, 4.5, '2016-12-21', '''Bug Fixing''', 0, '2016-12-21 13:18:09'),
(14408, 7963, 99, 3.5, '2016-12-21', '''Hashtag Api implemenatation''', 0, '2016-12-21 13:18:10'),
(14409, 7972, 164, 8.5, '2016-12-21', '''Oru Mail updates and API updates''', 0, '2016-12-21 13:29:18'),
(14410, 7930, 163, 8.5, '2016-12-21', '''Bug fixing and Newsletter section''', 0, '2016-12-21 13:30:48'),
(14411, 7971, 176, 8.5, '2016-12-21', '''#coupon code functionality changes\n# guest checkout bug fix''', 0, '2016-12-21 13:32:29'),
(14412, 7939, 113, 1, '2016-12-21', '''design support and Bug fixing''', 0, '2016-12-21 13:35:54'),
(14413, 7961, 96, 8.5, '2016-12-21', '''Checking node and display of analytics''', 0, '2016-12-21 13:42:37'),
(14415, 7921, 118, 7.5, '2016-12-21', '''ADA - In line edit for Event Listing and General Issues''', 0, '2016-12-21 13:46:31'),
(14416, 7921, 118, 1, '2016-12-21', '''ADA - Client Meeting''', 0, '2016-12-21 13:47:11'),
(14417, 7994, 113, 2.5, '2016-12-21', '''Design changes in calendar popup''', 0, '2016-12-21 13:54:35'),
(14418, 7993, 113, 5, '2016-12-21', '''design layout for Cart and Check out pages''', 0, '2016-12-21 13:55:06'),
(14419, 7996, 95, 2, '2016-12-16', '''Camaraderie''', 0, '2016-12-21 13:55:27'),
(14420, 7989, 95, 4.5, '2016-12-21', '''Mockup PSD desiging''', 0, '2016-12-21 13:56:08'),
(14421, 7995, 95, 4, '2016-12-21', '''new theme designing''', 0, '2016-12-21 13:56:56'),
(14422, 7978, 149, 6, '2016-12-21', '''proposal study and full round testing''', 0, '2016-12-21 14:09:14'),
(14423, 7979, 149, 2.5, '2016-12-21', '''Issue testing as reported by business side''', 0, '2016-12-21 14:09:47'),
(14424, 7969, 111, 1, '2016-12-21', '''Task management''', 0, '2016-12-21 14:11:54'),
(14425, 7997, 111, 7.5, '2016-12-21', '''Content page & users page design mockup creation.''', 0, '2016-12-21 14:15:48'),
(14426, 7987, 154, 1, '2016-12-21', '''Designed the DB and started the integration of membership plans module on the back end.''', 0, '2016-12-21 14:32:29'),
(14427, 7988, 154, 7.5, '2016-12-21', '''Completed the API module integration to the stores created. a) Updated all the APIs to make general output format and auth token validation issue. b) Fixed issues on the Update product API.''', 0, '2016-12-21 14:34:10'),
(14428, 7992, 116, 8.5, '2016-12-21', '''Order reordering completed. Git setup for infiniimarket.''', 0, '2016-12-21 14:34:39'),
(14429, 7999, 92, 1.5, '2016-12-21', '''Camaradarie''', 0, '2016-12-21 14:53:22'),
(14430, 7998, 92, 1.5, '2016-12-21', '''Reestimation''', 0, '2016-12-21 14:53:43'),
(14431, 7907, 92, 5.5, '2016-12-21', '''1. Tast allotment.\n2. TL meeting.\n3. Project status eveluation.''', 0, '2016-12-21 14:54:40'),
(14432, 7923, 102, 3.5, '2016-12-21', '''pm tasks\ndiscussions\nleads meeting''', 0, '2016-12-21 16:00:04'),
(14433, 7922, 102, 5, '2016-12-21', '''pdf reports''', 0, '2016-12-21 16:00:25'),
(14434, 8000, 177, 4, '2016-12-21', '''PlayMe - Filter implementation''', 0, '2016-12-22 04:07:09'),
(14435, 8001, 135, 2, '2016-12-22', '''Camaraderie''', 0, '2016-12-22 12:04:47'),
(14436, 8011, 135, 6.5, '2016-12-22', '''Enhancements''', 0, '2016-12-22 12:15:47'),
(14437, 8008, 165, 2, '2016-12-22', '''Camaradarie''', 0, '2016-12-22 12:18:12'),
(14438, 8010, 165, 1, '2016-12-22', '''Testing new change''', 0, '2016-12-22 12:18:50'),
(14439, 8009, 165, 5, '2016-12-22', '''Testing api using postman app''', 0, '2016-12-22 12:19:30'),
(14440, 7986, 131, 5.5, '2016-12-22', '''beta.alice retesting\nnew features''', 0, '2016-12-22 12:23:59'),
(14441, 7964, 131, 2, '2016-12-22', '''retesting issue''', 0, '2016-12-22 12:26:28'),
(14442, 8002, 164, 2.5, '2016-12-22', '''Internal session''', 0, '2016-12-22 12:35:49'),
(14443, 8006, 164, 6, '2016-12-22', '''Organization chart preparation.''', 0, '2016-12-22 12:36:11'),
(14444, 8005, 103, 2, '2016-12-22', '''attended''', 0, '2016-12-22 12:41:30'),
(14445, 7967, 103, 6.5, '2016-12-22', '''Management tasks''', 0, '2016-12-22 12:41:55'),
(14446, 7916, 155, 4, '2016-12-22', '''Calendar Latest changes update''', 0, '2016-12-22 12:41:59'),
(14447, 8018, 115, 4, '2016-12-22', 'Estimate and R&D for boosetrapp', 115, '2016-12-22 12:44:27'),
(14448, 8015, 155, 4.5, '2016-12-22', '''Implementation of angular cms to live with  PDO''', 0, '2016-12-22 12:44:55'),
(14449, 8019, 115, 3, '2016-12-22', 'Routing fixes', 115, '2016-12-22 12:46:30'),
(14450, 7959, 115, 1.5, '2016-12-22', '''Project management''', 0, '2016-12-22 12:47:43'),
(14451, 8021, 92, 8.5, '2016-12-22', '''1. task allotment to team members.\n2. Discussion on projects.\n3. Project status evaluation.''', 0, '2016-12-22 12:49:49'),
(14454, 8016, 96, 3, '2016-12-22', '''inbound call checking -change extensions configuration''', 0, '2016-12-22 13:00:46'),
(14453, 8020, 91, 8.5, '2016-12-22', '''Wallet implemention discussion / planning''', 0, '2016-12-22 12:55:02'),
(14455, 8017, 96, 5.5, '2016-12-22', '''CHeck the social mentions querying section''', 0, '2016-12-22 13:01:12'),
(14456, 8012, 147, 2, '2016-12-22', '''Socialware and cybermatch pdo estimation''', 0, '2016-12-22 13:04:51'),
(14457, 7930, 163, 4.5, '2016-12-22', '''Banner image section.''', 0, '2016-12-22 13:05:26'),
(14458, 8000, 177, 3, '2016-12-22', '''PlayMe - Solved the issues in the Filter''', 0, '2016-12-22 13:05:33'),
(14459, 8027, 97, 1.5, '2016-12-22', 'PM - Discussions - Orbis - Play Me', 97, '2016-12-22 13:05:55'),
(14460, 8007, 163, 4, '2016-12-22', '''Enhancement on stripe monthly subscription plan .''', 0, '2016-12-22 13:06:13'),
(14461, 8000, 177, 5.5, '2016-12-22', '''PlayMe - Facebook SDK integration''', 0, '2016-12-22 13:06:19'),
(14462, 8026, 147, 2.5, '2016-12-22', '''timeline modifications''', 0, '2016-12-22 13:07:44'),
(14463, 8004, 176, 2, '2016-12-22', '''camaraderie''', 0, '2016-12-22 13:08:49'),
(14464, 8028, 147, 4, '2016-12-22', '''Bug Fixing''', 0, '2016-12-22 13:09:08'),
(14465, 8014, 176, 8.5, '2016-12-22', '''# Changes in coupon code functionality\n# minor bug fixes''', 0, '2016-12-22 13:09:32'),
(14466, 7923, 102, 3, '2016-12-22', '''pm tasks\ndiscussions\nestimate support''', 0, '2016-12-22 13:10:45'),
(14467, 7922, 102, 5.5, '2016-12-22', '''pdf generation''', 0, '2016-12-22 13:11:06'),
(14468, 7960, 156, 8.5, '2016-12-22', '''Gift code implementaions''', 0, '2016-12-22 13:15:11'),
(14469, 8032, 97, 7, '2016-12-22', 'Notification - bug fixes - Delete option added', 97, '2016-12-22 13:15:46'),
(14470, 8031, 109, 8.5, '2016-12-22', '''Testing ios and android beta''', 0, '2016-12-22 13:15:46'),
(14471, 8025, 98, 4.5, '2016-12-22', '''Fixes completed and build submitted to QA.''', 0, '2016-12-22 13:15:57'),
(14472, 8022, 98, 4, '2016-12-22', '''Estimation completed and shared''', 0, '2016-12-22 13:16:31'),
(14473, 8023, 113, 0.5, '2016-12-22', '''Detail estimate''', 0, '2016-12-22 13:53:20'),
(14474, 8029, 118, 8.5, '2016-12-22', '''ADA - General Modifications''', 0, '2016-12-22 13:53:58'),
(14475, 8024, 113, 1.5, '2016-12-22', '''Design integration and design modifications in Pricing page''', 0, '2016-12-22 13:54:05'),
(14476, 8033, 113, 2, '2016-12-22', '''Camaraderie Internal meeting.''', 0, '2016-12-22 13:55:10'),
(14477, 7978, 149, 6, '2016-12-22', '''testing''', 0, '2016-12-22 13:57:23'),
(14478, 8034, 113, 4.5, '2016-12-22', '''Start Report section and workers section is finished''', 0, '2016-12-22 13:57:24'),
(14479, 7941, 149, 2.5, '2016-12-22', '''Testing''', 0, '2016-12-22 13:57:40'),
(14480, 7995, 95, 2.5, '2016-12-22', '''uberforex new theme desiging''', 0, '2016-12-22 13:59:03'),
(14481, 8035, 95, 6, '2016-12-22', '''infinimarket bug fixing''', 0, '2016-12-22 14:00:27'),
(14482, 8030, 116, 8.5, '2016-12-22', '''Bug Fixing''', 0, '2016-12-22 14:05:08'),
(14483, 7987, 154, 8.5, '2016-12-22', '''Working on the integration of membership plans module on the back end.''', 0, '2016-12-22 14:11:47'),
(14484, 7969, 111, 1, '2016-12-22', '''Task management''', 0, '2016-12-22 14:14:55'),
(14485, 8036, 111, 7.5, '2016-12-22', '''My profile, vote & notifications screen creation''', 0, '2016-12-22 14:16:15'),
(14486, 8013, 131, 1, '2016-12-22', '''on line wallet discussion''', 0, '2016-12-23 03:24:05'),
(14487, 7982, 186, 8.5, '2016-12-22', '''calendar module completed''', 0, '2016-12-23 03:52:48'),
(14488, 8010, 165, 0.5, '2016-12-22', '''testing''', 0, '2016-12-23 04:13:10'),
(14489, 8011, 135, 4, '2016-12-23', '''Enhancements''', 0, '2016-12-23 06:35:12'),
(14490, 8037, 131, 4, '2016-12-23', '''QA: Android changes\n\n:Login suggestion feature removal in IOS''', 0, '2016-12-23 07:35:47'),
(14491, 8035, 95, 4, '2016-12-23', '''bug fixing''', 0, '2016-12-23 07:42:08'),
(14492, 8038, 147, 4, '2016-12-23', '''Bug Fixing''', 0, '2016-12-23 07:44:01'),
(14493, 8040, 97, 8, '2016-12-23', 'Bug fixing -  scanner decimal limit - scanner issues', 97, '2016-12-23 11:17:49'),
(14494, 8027, 97, 0.5, '2016-12-23', '''Pm - Discussions - Orbis - Play Me''', 0, '2016-12-23 11:18:18'),
(14495, 8009, 165, 3, '2016-12-23', '''API section testing and Retesting''', 0, '2016-12-23 11:53:56'),
(14496, 7940, 165, 5.5, '2016-12-23', '''Test case execution and updation''', 0, '2016-12-23 11:54:58'),
(14497, 8031, 109, 4, '2016-12-23', '''Testing ios and retesting android -oru''', 0, '2016-12-23 12:06:27'),
(14498, 8045, 115, 4, '2016-12-23', '''Pricing page functionality for products''', 0, '2016-12-23 12:09:30'),
(14499, 8046, 109, 1, '2016-12-23', '''Discussion and support and task management''', 0, '2016-12-23 12:10:27'),
(14500, 8044, 109, 3.5, '2016-12-23', '''Testing ios and retesting android -orbis app''', 0, '2016-12-23 12:10:59'),
(14501, 8047, 115, 3, '2016-12-23', '''Public profile for users''', 0, '2016-12-23 12:11:25'),
(14502, 7959, 115, 1.5, '2016-12-23', '''Project and team management''', 0, '2016-12-23 12:12:13'),
(14503, 8042, 91, 8.5, '2016-12-23', '''Mysqli Implemention of front end pages''', 0, '2016-12-23 12:17:40'),
(14504, 8015, 155, 8.5, '2016-12-23', '''Bug fixing''', 0, '2016-12-23 12:30:06'),
(14505, 7923, 102, 3, '2016-12-23', '''pm tasks\ndiscussions, socialware customization support''', 0, '2016-12-23 12:33:53'),
(14506, 8048, 102, 1, '2016-12-23', 'done', 102, '2016-12-23 12:35:32'),
(14507, 8050, 103, 8.5, '2016-12-23', '''Management tasks''', 0, '2016-12-23 12:46:38'),
(14508, 8041, 186, 8.5, '2016-12-23', '''Sales tool Angular unit testing.''', 0, '2016-12-23 12:47:00'),
(14509, 7987, 154, 8.5, '2016-12-23', '''Completed the integration of membership plans module on the back end.''', 0, '2016-12-23 13:11:22'),
(14510, 7962, 99, 8.5, '2016-12-23', '''Updating Roster  timeline slider(In Progress)\n    Roster  Timeline and Slider changes(In Progress)''', 0, '2016-12-23 13:13:50'),
(14511, 8030, 116, 8.5, '2016-12-23', '''Bug Fixing''', 0, '2016-12-23 13:28:51'),
(14512, 8052, 113, 2, '2016-12-23', '''2 design layout for X-mas  card''', 0, '2016-12-23 13:39:22'),
(14513, 8053, 113, 6.5, '2016-12-23', '''Doing Report section''', 0, '2016-12-23 13:43:26'),
(14514, 8016, 96, 4, '2016-12-23', '''checking call incoming trunk''', 0, '2016-12-23 13:45:21'),
(14515, 8017, 96, 4.5, '2016-12-23', '''made the new data in anatics in datewise''', 0, '2016-12-23 13:46:11'),
(14516, 7969, 111, 1, '2016-12-23', '''Task management''', 0, '2016-12-23 13:46:33'),
(14517, 8051, 156, 8.5, '2016-12-23', '''Purchase order flow update''', 0, '2016-12-23 13:47:41'),
(14518, 8054, 111, 7.5, '2016-12-23', '''Meme detail & settings page mockup creation''', 0, '2016-12-23 13:47:43'),
(14519, 8003, 163, 2, '2016-12-23', '''camaraderie''', 0, '2016-12-23 13:48:39'),
(14520, 8021, 92, 8.5, '2016-12-23', '''1. Task allotment\n2. Project status evaluation.\n3. Communication with business team''', 0, '2016-12-23 13:49:16'),
(14521, 8007, 163, 6.5, '2016-12-23', '''Enhancement on monthly subscription.''', 0, '2016-12-23 13:50:24'),
(14522, 8043, 149, 3, '2016-12-23', '''testing''', 0, '2016-12-23 13:56:11'),
(14523, 8039, 149, 5.5, '2016-12-23', '''Online wallet testcase creation !!!''', 0, '2016-12-23 13:56:39'),
(14524, 8049, 176, 8.5, '2016-12-23', '''Bug fixes''', 0, '2016-12-23 14:01:14'),
(14525, 8029, 118, 8.5, '2016-12-24', '''ADA - General Modifications''', 0, '2016-12-24 14:14:44'),
(14529, 8015, 155, 4, '2016-12-26', '''time picker bug fixing''', 0, '2016-12-26 08:10:06'),
(14528, 8055, 98, 4, '2016-12-23', '''updates in JIRA completed and build submitted''', 0, '2016-12-26 04:54:51'),
(14530, 7940, 165, 8.5, '2016-12-26', '''testing and test case execution''', 0, '2016-12-26 11:52:32'),
(14531, 8057, 135, 8.5, '2016-12-26', '''Issue/return message customization''', 0, '2016-12-26 12:24:14'),
(14532, 8041, 186, 8.5, '2016-12-26', '''Angular UI testing''', 0, '2016-12-26 12:41:32'),
(14533, 8062, 147, 8.5, '2016-12-26', '''Bug Fixing''', 0, '2016-12-26 12:42:00'),
(14534, 8064, 115, 5, '2016-12-26', '''Pricing page for products''', 0, '2016-12-26 12:43:12'),
(14535, 8065, 115, 1, '2016-12-26', '''Google analytics and mail issue fix''', 0, '2016-12-26 12:44:17'),
(14536, 8066, 103, 1.5, '2016-12-26', '''Interview''', 0, '2016-12-26 12:44:19'),
(14537, 8068, 103, 7, '2016-12-26', '''Management tasks''', 0, '2016-12-26 12:44:39'),
(14538, 8067, 115, 2.5, '2016-12-26', '''Project management''', 0, '2016-12-26 12:44:42'),
(14539, 8042, 91, 2, '2016-12-26', '''Assisting Varun for Mysqli Implemenation''', 0, '2016-12-26 12:47:07'),
(14540, 8063, 189, 8.5, '2016-12-26', '''checking for more pages for direct mysql quries in controllers and forms.''', 0, '2016-12-26 12:47:52'),
(14541, 8059, 91, 6.5, '2016-12-26', '''Comparaing the missing tables with isripts demo database / fixes''', 0, '2016-12-26 12:47:55'),
(14542, 8058, 164, 8.5, '2016-12-26', '''My organization updates''', 0, '2016-12-26 12:49:21'),
(14543, 7923, 102, 3, '2016-12-26', '''pm tasks\ndiscussions\nestimate support''', 0, '2016-12-26 12:58:58'),
(14544, 8073, 102, 5.5, '2016-12-26', '''reports generation''', 0, '2016-12-26 12:59:19'),
(14545, 8074, 98, 8.5, '2016-12-26', '''Design fixes''', 0, '2016-12-26 13:01:00'),
(14546, 8076, 97, 8.5, '2016-12-26', 'Notification issues - count - refresh notification', 97, '2016-12-26 13:03:39'),
(14547, 8077, 177, 3.5, '2016-12-26', '''PlayMe - Facebook APP registration''', 0, '2016-12-26 13:04:44'),
(14548, 8039, 149, 4.5, '2016-12-26', '''Testcase preparation''', 0, '2016-12-26 13:05:10'),
(14549, 8061, 149, 4, '2016-12-26', '''Testing new additional features''', 0, '2016-12-26 13:05:34'),
(14550, 8077, 177, 4, '2016-12-26', '''PlayMe - Facebook login coding''', 0, '2016-12-26 13:05:54'),
(14551, 8077, 177, 1, '2016-12-26', '''PlayMe - Facebook signup - Registration page updation''', 0, '2016-12-26 13:06:36'),
(14552, 8056, 131, 3.5, '2016-12-26', '''task management''', 0, '2016-12-26 13:11:03'),
(14553, 8078, 131, 5, '2016-12-26', '''QA monthly report: in progress''', 0, '2016-12-26 13:11:33'),
(14554, 8051, 156, 4.5, '2016-12-26', '''gift card modifications.''', 0, '2016-12-26 13:25:34'),
(14555, 8079, 96, 8.5, '2016-12-26', '''set the cron for front page companies. made the data to come for analytics''', 0, '2016-12-26 13:28:17'),
(14556, 8021, 92, 8.5, '2016-12-26', '''1. Project status evaluation.\n2. Planner updation.\n3. Communication with business team.''', 0, '2016-12-26 13:58:13'),
(14557, 8071, 154, 4, '2016-12-26', '''Updated the API module on the installation pack for creating online store(s).''', 0, '2016-12-26 14:01:21'),
(14558, 8080, 95, 6, '2016-12-26', '''bug fixing''', 0, '2016-12-26 14:23:57'),
(14559, 8081, 95, 2.5, '2016-12-26', '''Design bug fixing''', 0, '2016-12-26 14:24:23'),
(14560, 8060, 176, 4, '2016-12-26', '''# Implemented remember me functionality\n# minor bug fixes''', 0, '2016-12-26 14:29:20'),
(14561, 8069, 116, 1, '2016-12-26', '''Gostores demo issue.''', 0, '2016-12-26 14:30:36'),
(14562, 8070, 116, 7.5, '2016-12-26', '''Bug Fixing''', 0, '2016-12-26 14:31:02'),
(14563, 8082, 113, 4, '2016-12-26', '''design changes in Report section''', 0, '2016-12-26 14:32:57'),
(14564, 7969, 111, 1, '2016-12-26', '''Task management''', 0, '2016-12-26 14:33:50'),
(14565, 7969, 111, 1, '2016-12-26', '''Task management''', 0, '2016-12-26 14:33:53'),
(14566, 8072, 118, 8.5, '2016-12-26', '''ADA - Create Contract Section''', 0, '2016-12-26 14:34:54'),
(14567, 8084, 111, 7.5, '2016-12-26', '''Upload confirmation, Notifications, content detail page modifications''', 0, '2016-12-26 15:02:32'),
(14568, 8085, 165, 4, '2016-12-27', '''testing and test case execution''', 0, '2016-12-27 07:14:23'),
(14569, 8086, 154, 4, '2016-12-27', '''Checking the store creation/upgrade module after updating the installation pack.''', 0, '2016-12-27 07:46:39'),
(14570, 8057, 135, 8.5, '2016-12-27', '''Escalation - Printlogic''', 0, '2016-12-27 12:13:15'),
(14571, 8027, 97, 2, '2016-12-27', '''PM - Discussions - Orbis - Play Me-''', 0, '2016-12-27 12:14:59'),
(14572, 8076, 97, 6.5, '2016-12-27', '''iOS - Android Bug fixing - Notification delete in Android''', 0, '2016-12-27 12:15:43'),
(14575, 8089, 155, 8.5, '2016-12-27', '''Bug fixing''', 0, '2016-12-27 12:25:19'),
(14574, 8087, 98, 8.5, '2016-12-27', '''Link studied and estimation shared''', 0, '2016-12-27 12:23:22'),
(14576, 8070, 116, 8.5, '2016-12-27', '''Bug Fixing''', 0, '2016-12-27 12:35:31'),
(14577, 8090, 147, 8.5, '2016-12-27', '''Bug Fixing''', 0, '2016-12-27 12:40:51'),
(14578, 8091, 186, 8.5, '2016-12-27', '''Angular theme bug fixing''', 0, '2016-12-27 12:42:08'),
(14581, 8067, 115, 2, '2016-12-27', '''Project management''', 0, '2016-12-27 12:46:59'),
(14580, 8065, 115, 2, '2016-12-27', '''Meta tag integration and admin settings''', 0, '2016-12-27 12:45:55'),
(14582, 8077, 177, 8.5, '2016-12-27', '''PlayMe - Modified the login page and sign up page for facebook login''', 0, '2016-12-27 12:47:54'),
(14583, 8094, 109, 2, '2016-12-27', '''Retesting resolved bugs -neha''', 0, '2016-12-27 12:54:14'),
(14584, 8051, 156, 3, '2016-12-27', '''Admin side confirmation order updates''', 0, '2016-12-27 12:54:51'),
(14585, 8044, 109, 5.5, '2016-12-27', '''retesting ios and retesting android -oru''', 0, '2016-12-27 12:54:53'),
(14586, 7975, 109, 1, '2016-12-27', '''meeting''', 0, '2016-12-27 12:55:07'),
(14587, 8088, 156, 5.5, '2016-12-27', '''Cancel order updation completed''', 0, '2016-12-27 12:55:21'),
(14588, 8078, 131, 5.5, '2016-12-27', '''QA monthly report''', 0, '2016-12-27 12:58:38'),
(14589, 8096, 131, 3, '2016-12-27', '''QA:Retesting coupon code section\nnew changes\nremind me''', 0, '2016-12-27 13:00:54'),
(14590, 8095, 91, 4.5, '2016-12-27', '''mysql conversion fixes in class files''', 0, '2016-12-27 13:01:20'),
(14592, 8093, 91, 4, '2016-12-27', '''update the completed changes to demo / verify / forward for testing''', 0, '2016-12-27 13:02:05'),
(14593, 8097, 99, 8.5, '2016-12-27', '''Noui slider implemenation''', 0, '2016-12-27 13:09:30'),
(14594, 8063, 189, 8.5, '2016-12-27', '''testing''', 0, '2016-12-27 13:09:30'),
(14595, 8099, 113, 8.5, '2016-12-27', '''design changes  and modifications in  Report section''', 0, '2016-12-27 13:15:02'),
(14596, 8100, 95, 4.5, '2016-12-27', '''Bug fixing and modification''', 0, '2016-12-27 13:17:25'),
(14597, 7969, 111, 1, '2016-12-27', '''Task management''', 0, '2016-12-27 13:18:48'),
(14598, 7923, 102, 2.5, '2016-12-27', '''pm tasks\ndiscussions''', 0, '2016-12-27 13:18:51'),
(14599, 8101, 111, 7.5, '2016-12-27', '''Splash & login mockup creation''', 0, '2016-12-27 13:19:19'),
(14600, 8073, 102, 6, '2016-12-27', '''pdf reports - gridview/team schedules''', 0, '2016-12-27 13:19:33'),
(14601, 8021, 92, 8.5, '2016-12-27', '''1. Task allotment\n2. Project status evaluation and management.\n3. Communication with support over jalmer.''', 0, '2016-12-27 13:19:42'),
(14602, 8079, 96, 8.5, '2016-12-27', '''Checking fb grab for social mentions''', 0, '2016-12-27 13:26:18'),
(14603, 8060, 176, 8.5, '2016-12-27', '''# Bug fixes\n# Changes in checkout design''', 0, '2016-12-27 13:26:31'),
(14604, 8102, 163, 8.5, '2016-12-27', '''Admin ORU User section.''', 0, '2016-12-27 13:45:26'),
(14605, 8061, 149, 4, '2016-12-27', '''new features testing''', 0, '2016-12-27 13:50:10'),
(14606, 8092, 149, 4.5, '2016-12-27', '''testing''', 0, '2016-12-27 13:50:33'),
(14607, 8072, 118, 8.5, '2016-12-27', '''ADA - Create Contract Section''', 0, '2016-12-27 13:57:08'),
(14608, 8058, 164, 8.5, '2016-12-27', '''My Org. updates''', 0, '2016-12-27 14:22:48'),
(14609, 8057, 135, 8.5, '2016-12-28', '''Bug Fixing''', 0, '2016-12-28 11:42:01'),
(14610, 8089, 155, 8.5, '2016-12-28', '''API data error fix.''', 0, '2016-12-28 12:11:15'),
(14611, 8104, 165, 3.5, '2016-12-28', '''Retesting reopen bugs''', 0, '2016-12-28 12:21:35'),
(14612, 8103, 165, 5, '2016-12-28', '''Retesting resolved bugs''', 0, '2016-12-28 12:22:22'),
(14613, 8091, 186, 8.5, '2016-12-28', '''Bug fixing and API module for forms''', 0, '2016-12-28 12:27:10'),
(14614, 8027, 97, 2, '2016-12-28', '''PM - Discussions - Orbis - Play Me''', 0, '2016-12-28 12:50:16'),
(14615, 7969, 111, 1, '2016-12-28', '''Task management''', 0, '2016-12-28 12:50:26'),
(14616, 8076, 97, 2.5, '2016-12-28', '''Bugixing - iOS - Signup''', 0, '2016-12-28 12:50:47'),
(14617, 8101, 111, 7.5, '2016-12-28', '''Coach Login & Slide menu mockup design creation''', 0, '2016-12-28 12:51:10'),
(14618, 8112, 97, 4, '2016-12-28', '''Android - Signup bug fixes''', 0, '2016-12-28 12:51:41'),
(14619, 7923, 102, 2, '2016-12-28', '''pm tasks\ndiscussions''', 0, '2016-12-28 12:52:43'),
(14620, 8111, 98, 8.5, '2016-12-28', '''pinterest share completed. Login issues fixed''', 0, '2016-12-28 12:52:53'),
(14621, 8073, 102, 6.5, '2016-12-28', '''pdf reports - workers section\npayment update option - checkbox''', 0, '2016-12-28 12:53:49'),
(14622, 8106, 147, 2, '2016-12-28', '''Bug Fixing''', 0, '2016-12-28 12:56:52'),
(14623, 8108, 147, 2, '2016-12-28', '''Pack creation''', 0, '2016-12-28 12:57:26'),
(14624, 8107, 147, 4.5, '2016-12-28', '''Profile picture modification and bug fixing''', 0, '2016-12-28 12:57:55'),
(14625, 8120, 131, 4.5, '2016-12-28', '''Coupon code section and gift card etc''', 0, '2016-12-28 13:04:05'),
(14626, 8109, 113, 3, '2016-12-28', '''design support and create image''', 0, '2016-12-28 13:04:18'),
(14627, 8105, 113, 5.5, '2016-12-28', '''Create logo and banner in home page''', 0, '2016-12-28 13:04:58'),
(14628, 8121, 131, 4, '2016-12-28', '''QA monthly : November completed\n\nand PHP 7 conversion analysis completed''', 0, '2016-12-28 13:05:19'),
(14629, 8123, 176, 8.5, '2016-12-28', '''# Add additional category beans\n# Implement subscription option in checkout flow''', 0, '2016-12-28 13:05:45'),
(14631, 8122, 115, 5, '2016-12-28', '''Pricing page chnages''', 0, '2016-12-28 13:06:16'),
(14632, 8092, 149, 3, '2016-12-28', '''Testing''', 0, '2016-12-28 13:06:38'),
(14633, 8114, 154, 8.5, '2016-12-28', '''Checking the GoDaddy APIs for domain availability, domain register/upgrade process after updating the installation pack. The trial store installation process is now working fine.''', 0, '2016-12-28 13:06:40'),
(14634, 8067, 115, 2, '2016-12-28', '''Management of task''', 0, '2016-12-28 13:06:46'),
(14635, 8116, 149, 5.5, '2016-12-28', '''price features checking''', 0, '2016-12-28 13:07:02'),
(14636, 8088, 156, 8.5, '2016-12-28', '''Admin side shipdate tab modify, cancel order''', 0, '2016-12-28 13:10:35'),
(14637, 8124, 92, 8.5, '2016-12-28', '''1. Checking with asterisk configuration for fixing the incoming call issue.''', 0, '2016-12-28 13:11:26'),
(14638, 8125, 115, 1.5, '2016-12-28', 'analytics and admin settings', 115, '2016-12-28 13:11:44'),
(14639, 8119, 91, 2.5, '2016-12-28', '''online wallet - add money form page design / validation''', 0, '2016-12-28 13:12:38'),
(14640, 8118, 91, 2, '2016-12-28', '''plan listing error fixes / mysql strict mode related issue fixes''', 0, '2016-12-28 13:13:03'),
(14641, 8100, 95, 4, '2016-12-27', '''New mockup desigin''', 0, '2016-12-28 13:13:42'),
(14642, 8117, 95, 8.5, '2016-12-28', '''New mockup Desiging''', 0, '2016-12-28 13:14:13'),
(14643, 8063, 189, 2, '2016-12-28', '''Checking the front end and checking the issues with orders''', 0, '2016-12-28 13:24:44'),
(14644, 8097, 99, 5, '2016-12-28', '''Implementing NoUi slider in Add Roster timeline(Completed) \nImplementing NoUi slider in Edit/Copy Previous Roster timeline(In Progress)''', 0, '2016-12-28 13:26:10'),
(14645, 8098, 99, 3.5, '2016-12-28', '''FB login APi implementation''', 0, '2016-12-28 13:26:30'),
(14646, 8113, 118, 8.5, '2016-12-28', '''ADA - Contract Section''', 0, '2016-12-28 13:38:25'),
(14647, 8102, 163, 8.5, '2016-12-28', '''ORU member count and donate function.''', 0, '2016-12-28 13:45:00'),
(14648, 8110, 116, 8.5, '2016-12-28', '''Option for admin to add users and vendors.''', 0, '2016-12-28 13:47:22'),
(14649, 8126, 164, 8.5, '2016-12-28', '''My organization updates''', 0, '2016-12-28 14:04:31'),
(14650, 8127, 177, 8.5, '2016-12-28', '''PlayMe - Facebook signup, Facebook share''', 0, '2016-12-29 04:02:17'),
(14651, 8128, 103, 8.5, '2016-12-27', '''Management tasks''', 0, '2016-12-29 04:18:38'),
(14652, 8129, 189, 8.5, '2016-12-28', '''mysqli migration vendor module and testing''', 0, '2016-12-29 05:20:22'),
(14653, 8130, 135, 4, '2016-12-29', '''Bug fixing''', 0, '2016-12-29 06:28:08'),
(14654, 8124, 92, 4, '2016-12-29', '''1. Checking with the support team on callcentric incoming call.''', 0, '2016-12-29 07:35:09'),
(14655, 8112, 97, 2, '2016-12-29', 'Bug fixes ', 97, '2016-12-29 08:22:54'),
(14656, 8136, 97, 2.5, '2016-12-29', 'iOS - App icon badge - Android Send Oru issues fixed', 97, '2016-12-29 08:24:36'),
(14657, 8073, 102, 3, '2016-12-29', '''event calendar modifications''', 0, '2016-12-29 09:48:05'),
(14658, 7923, 102, 1, '2016-12-29', '''pm tasks\ndiscussions''', 0, '2016-12-29 09:48:24'),
(14659, 8132, 155, 2, '2016-12-29', '''Camaradarie - December''', 0, '2016-12-29 09:55:28'),
(14660, 8131, 155, 6.5, '2016-12-29', '''CMS api authentication and required field test''', 0, '2016-12-29 09:56:27'),
(14661, 8120, 131, 4.5, '2016-12-29', '''Client feedback and new changes''', 0, '2016-12-29 11:38:51'),
(14662, 8138, 131, 1, '2016-12-29', '''QA: Meeting''', 0, '2016-12-29 11:47:46'),
(14663, 8121, 131, 3, '2016-12-29', '''Report completed''', 0, '2016-12-29 11:48:05'),
(14664, 8067, 115, 4, '2016-12-29', '''Project and task management''', 0, '2016-12-29 11:50:36'),
(14665, 8144, 115, 4.5, '2016-12-29', '''Pricing page fix in all products''', 0, '2016-12-29 11:52:08'),
(14666, 8128, 103, 8.5, '2016-12-29', '''Management tasks''', 0, '2016-12-29 11:54:52'),
(14667, 8145, 98, 4, '2016-12-29', '''Login API issues fixed''', 0, '2016-12-29 12:17:09'),
(14668, 8146, 98, 4.5, '2016-12-29', '''API issue fixes in progress''', 0, '2016-12-29 12:17:46'),
(14669, 8141, 165, 4, '2016-12-29', '''payment section testing''', 0, '2016-12-29 12:28:25'),
(14670, 8139, 165, 1, '2016-12-29', '''QA meeting''', 0, '2016-12-29 12:30:10'),
(14671, 8103, 165, 3.5, '2016-12-29', '''testing''', 0, '2016-12-29 12:30:35'),
(14672, 8129, 189, 8.5, '2016-12-29', '''Mysql1 conversion, testing and usablility testing''', 0, '2016-12-29 12:31:28'),
(14673, 8149, 186, 8.5, '2016-12-29', '''Login API,data insertion api''', 0, '2016-12-29 12:32:55'),
(14674, 8134, 91, 4.5, '2016-12-29', '''Add money to wallet /  paypal payment''', 0, '2016-12-29 12:33:37'),
(14675, 8135, 91, 4, '2016-12-29', '''Verify all workflow''', 0, '2016-12-29 12:35:08'),
(14676, 8148, 176, 8.5, '2016-12-29', '''# Implemented checkout flow for beans category''', 0, '2016-12-29 12:52:41'),
(14677, 8127, 177, 8.5, '2016-12-29', '''PlayMe - Add Comment : Page design and coding''', 0, '2016-12-29 12:56:15'),
(14678, 8117, 95, 4.5, '2016-12-29', '''Mockup design 3 pages''', 0, '2016-12-29 13:08:02'),
(14679, 8097, 99, 5.5, '2016-12-29', '''Document Log Api changes(In Progress)\nImplementing NoUi slider in Edit/Copy Previous Roster timeline(In Progress)''', 0, '2016-12-29 13:08:20'),
(14680, 8098, 99, 3, '2016-12-29', '''Challenge Comment api implemenatation''', 0, '2016-12-29 13:08:40'),
(14681, 8143, 95, 4, '2016-12-29', '''Bug fixing and modification''', 0, '2016-12-29 13:08:45'),
(14682, 8113, 118, 8.5, '2016-12-29', '''ADA - Contract Event Module''', 0, '2016-12-29 13:09:39'),
(14683, 8133, 156, 2, '2016-12-29', '''internal pgm.''', 0, '2016-12-29 13:12:00'),
(14684, 8156, 113, 8.5, '2016-12-29', '''design changes, modifications in check out page and  cart page''', 0, '2016-12-29 13:12:55'),
(14685, 8115, 156, 3, '2016-12-29', '''Confirm, modify orders''', 0, '2016-12-29 13:13:00'),
(14686, 8150, 156, 3.5, '2016-12-29', '''Gift card testing progressing''', 0, '2016-12-29 13:13:50'),
(14687, 8157, 111, 4, '2016-12-29', '''Search screen design''', 0, '2016-12-29 13:14:33'),
(14688, 8137, 147, 8.5, '2016-12-29', '''Bug Fixing''', 0, '2016-12-29 13:24:39'),
(14689, 8158, 109, 7.5, '2016-12-29', '''Retesting resolved bugs -IOS AND ANDROID''', 0, '2016-12-29 13:26:14'),
(14690, 8140, 109, 1, '2016-12-29', '''qa meeting''', 0, '2016-12-29 13:26:26'),
(14691, 8151, 154, 8.5, '2016-12-29', '''Updated the vistacart back end menu as mentioned by the client. Working on the dashboard section.''', 0, '2016-12-29 13:29:59'),
(14692, 8147, 164, 8.5, '2016-12-29', '''My org. updates..''', 0, '2016-12-29 13:57:01'),
(14693, 8102, 163, 8.5, '2016-12-29', '''Donate functionality- adding paypal payment.''', 0, '2016-12-29 13:57:06'),
(14694, 8142, 116, 8.5, '2016-12-29', '''Option for admin to add buyers and vendors.''', 0, '2016-12-29 14:00:51'),
(14695, 8155, 149, 2.5, '2016-12-29', '''Uploading and installation''', 0, '2016-12-29 14:01:18'),
(14696, 8154, 149, 3, '2016-12-29', '''Printlogic pack and demo testing''', 0, '2016-12-29 14:01:50'),
(14697, 8116, 149, 3, '2016-12-29', '''Price checking''', 0, '2016-12-29 14:02:14'),
(14698, 8131, 155, 8.5, '2016-12-30', '''CMS API and bug fixing''', 0, '2016-12-30 05:40:28'),
(14699, 8159, 177, 4, '2016-12-30', '''PlayMe - Comment Listing, Add Comment''', 0, '2016-12-30 09:05:23'),
(14700, 8027, 97, 2.5, '2016-12-30', '''PM - Discussions - Play Me - Orbis''', 0, '2016-12-30 09:32:17'),
(14701, 8160, 165, 8.5, '2016-12-30', '''test execution completed.testing in progress''', 0, '2016-12-30 09:57:13'),
(14702, 8150, 156, 8.5, '2016-12-30', '''Gift card bug fixes, client feedback implemenation.''', 0, '2016-12-30 11:10:33'),
(14703, 8163, 131, 8.5, '2016-12-30', '''QA: Initial testing Started\nof CMS section''', 0, '2016-12-30 11:17:13'),
(14704, 8134, 91, 6.5, '2016-12-30', '''Weekly Report / Send Email to Admin for Customer wallet storage funhction''', 0, '2016-12-30 11:34:05'),
(14705, 8167, 109, 2, '2016-12-30', '''Retesting resolved bugs ios and android -ORU''', 0, '2016-12-30 11:43:27'),
(14706, 8166, 109, 6.5, '2016-12-30', '''Testing new features for release  -orbis''', 0, '2016-12-30 11:43:43'),
(14707, 8149, 186, 8.5, '2016-12-30', '''CMS API edit/view/del''', 0, '2016-12-30 11:49:58'),
(14708, 8148, 176, 8.5, '2016-12-30', '''Bug fix related to volume discount calculation in multiple pages''', 0, '2016-12-30 11:50:05'),
(14709, 8136, 97, 6, '2016-12-30', '''Bugfixing - Distribution pem file creation - Build generation''', 0, '2016-12-30 12:09:58'),
(14710, 8129, 189, 8.5, '2016-12-30', '''Added converted pack to server .Completed conversion to mysqli and php 5.6 and php 7 compatability''', 0, '2016-12-30 12:21:28'),
(14711, 8135, 91, 2, '2016-12-30', '''Verify Netmeus3 work  flow on php5.6 and 7 servers.''', 0, '2016-12-30 12:23:00'),
(14712, 8172, 111, 4.5, '2016-12-30', '''Team screen design''', 0, '2016-12-30 12:42:46'),
(14713, 8168, 164, 8.5, '2016-12-30', '''Subscription updates''', 0, '2016-12-30 12:52:09'),
(14714, 8162, 99, 5.5, '2016-12-30', '''Document Log Api changes(Completed)\nImplementing NoUi slider in Edit/Copy Previous Roster timeline(In Progress)''', 0, '2016-12-30 12:52:48'),
(14715, 8164, 99, 3, '2016-12-30', '''Comment API Implemenatation''', 0, '2016-12-30 12:53:16'),
(14716, 8128, 103, 8.5, '2016-12-30', '''Management tasks''', 0, '2016-12-30 12:59:16'),
(14717, 8151, 154, 8.5, '2016-12-30', '''Send email to user when the admin update the tracking information for an order. Now working on the dashboard updates.''', 0, '2016-12-30 13:02:02'),
(14718, 8153, 95, 4.5, '2016-12-30', '''Product page alignment  modification''', 0, '2016-12-30 13:04:30'),
(14719, 8171, 95, 4, '2016-12-30', '''booster website new mockup design''', 0, '2016-12-30 13:05:17'),
(14720, 8073, 102, 4, '2016-12-30', '''event calendar modifications''', 0, '2016-12-30 13:08:22'),
(14721, 8173, 118, 8.5, '2016-12-30', '''ADA - Event Contract Section''', 0, '2016-12-30 13:19:44'),
(14722, 8161, 149, 2, '2016-12-30', '''Re-Testing''', 0, '2016-12-30 13:37:29'),
(14723, 8155, 149, 5, '2016-12-30', '''Retesting''', 0, '2016-12-30 13:37:48'),
(14724, 8165, 149, 1.5, '2016-12-30', '''Retesting''', 0, '2016-12-30 13:38:12'),
(14725, 8170, 163, 2, '2016-12-30', '''Donate section enhancement''', 0, '2016-12-30 13:45:28'),
(14726, 8169, 163, 6.5, '2016-12-30', '''Subscription cancellation and bug fixing.''', 0, '2016-12-30 13:45:58'),
(14727, 8174, 96, 8.5, '2016-12-30', '''worked on the APMS and data cron for twitter''', 0, '2017-01-02 03:23:35'),
(14728, 8124, 92, 6, '2017-01-02', '''1. Fixed the incoming call issue.\n2. Planner updation.''', 0, '2017-01-02 11:46:31'),
(14729, 8116, 149, 1.5, '2017-01-02', '''Retesting''', 0, '2017-01-02 11:53:55'),
(14730, 8165, 149, 4, '2017-01-02', '''Retesting''', 0, '2017-01-02 11:56:18'),
(14731, 8161, 149, 3, '2017-01-02', '''Retesting''', 0, '2017-01-02 11:58:05'),
(14732, 8176, 165, 1.5, '2017-01-02', '''Testing Analytics''', 0, '2017-01-02 12:07:25'),
(14733, 8175, 165, 7, '2017-01-02', '''Php version upgrade testing''', 0, '2017-01-02 12:07:58'),
(14734, 8131, 155, 8.5, '2017-01-02', '''Bug fixing''', 0, '2017-01-02 12:23:43'),
(14735, 8178, 97, 8.5, '2017-01-02', 'ORU Business app - API auth implementation - in progress', 97, '2017-01-02 12:25:52'),
(14736, 8179, 135, 8.5, '2017-01-02', '''Bug Fixing''', 0, '2017-01-02 12:39:22'),
(14737, 8177, 177, 8.5, '2017-01-02', '''PlayMe - Comment Listing''', 0, '2017-01-02 12:42:55'),
(14738, 8181, 188, 8.5, '2017-01-02', '''Social ware :Fixing reopened bugs.''', 0, '2017-01-02 12:45:49'),
(14739, 8129, 189, 8.5, '2017-01-02', '''Bug Fixing''', 0, '2017-01-02 12:48:36'),
(14741, 8183, 186, 8.5, '2017-01-02', '''CMS bug fixing and API''', 0, '2017-01-02 12:49:45'),
(14742, 8185, 91, 8.5, '2017-01-02', '''Add money to wallets / send emails to admin / update the changes to live site / verify''', 0, '2017-01-02 12:52:37'),
(14743, 8186, 147, 8.5, '2017-01-02', '''Bug Fixing''', 0, '2017-01-02 12:53:19'),
(14744, 8187, 103, 4, '2017-01-02', 'Management tasks', 103, '2017-01-02 12:57:08'),
(14745, 8191, 102, 1.5, '2017-01-02', '''pm tasks\ndiscussions''', 0, '2017-01-02 13:05:57'),
(14746, 8190, 102, 7, '2017-01-02', '''calendar speed issues fix''', 0, '2017-01-02 13:06:20'),
(14747, 8192, 109, 8, '2017-01-02', '''Retesting resolved bugs and testing new features -ORBIS''', 0, '2017-01-02 13:10:45'),
(14748, 8195, 109, 0.5, '2017-01-02', '''Weekly report for qa preparation''', 0, '2017-01-02 13:12:49'),
(14749, 8196, 115, 4, '2017-01-02', 'Project and team management', 115, '2017-01-02 13:17:02'),
(14750, 8194, 115, 4.5, '2017-01-02', '''Spamming and SMTP fix for invoice''', 0, '2017-01-02 13:18:59'),
(14751, 8163, 131, 2.5, '2017-01-02', '''CMS testing in progress''', 0, '2017-01-02 13:25:09'),
(14752, 8197, 131, 6, '2017-01-02', '''Testcase execution : In progress''', 0, '2017-01-02 13:25:31'),
(14753, 8193, 95, 8.5, '2017-01-02', '''showcase page re-design and product description image desiging''', 0, '2017-01-02 13:28:19'),
(14754, 8184, 164, 8.5, '2017-01-02', '''Subscription for beans''', 0, '2017-01-02 13:31:19'),
(14755, 8180, 163, 8.5, '2017-01-02', '''Renewal notification and bug fixing.''', 0, '2017-01-02 13:42:30'),
(14756, 8188, 116, 8.5, '2017-01-02', '''Help and faq page modification''', 0, '2017-01-02 13:49:19'),
(14757, 8198, 99, 5.5, '2017-01-02', '''Document Log Api changes and Documentation(Completed)\nImplementing NoUi slider in Edit Roster timeline(Completed)''', 0, '2017-01-02 13:57:17'),
(14758, 8199, 99, 3, '2017-01-02', '''Comment api changes''', 0, '2017-01-02 13:57:45'),
(14759, 8201, 113, 3, '2017-01-02', '''design changes in Report page''', 0, '2017-01-02 13:59:22'),
(14760, 8200, 113, 5.5, '2017-01-02', '''Design modifications and bug fixing''', 0, '2017-01-02 13:59:58'),
(14761, 8202, 111, 1, '2017-01-02', 'Task management', 111, '2017-01-02 14:28:19'),
(14762, 8189, 118, 8.5, '2017-01-02', '''ADA - Delete Events from Contract Events List & Add Suggested Events to the Contract Events List''', 0, '2017-01-02 14:30:41'),
(14763, 8203, 111, 7.5, '2017-01-02', '''Event page and event detail page screen creation''', 0, '2017-01-02 14:37:56'),
(14764, 8204, 98, 8.5, '2016-12-30', '''task completed''', 0, '2017-01-03 04:36:25'),
(14765, 8205, 96, 8.5, '2017-01-02', '''cron file check''', 0, '2017-01-03 05:24:26'),
(14766, 8196, 115, 4, '2017-01-03', '''Project and task management''', 0, '2017-01-03 07:55:37'),
(14767, 8211, 155, 1, '2017-01-03', '''Add captcha to request a quote page''', 0, '2017-01-03 12:04:29'),
(14768, 8212, 155, 7.5, '2017-01-03', '''Bug fixing''', 0, '2017-01-03 12:04:53'),
(14769, 8213, 98, 8.5, '2017-01-03', '''Enable re-entering scores in iOS''', 0, '2017-01-03 12:11:09'),
(14770, 8129, 189, 8.5, '2017-01-03', '''checking for mysqli issues''', 0, '2017-01-03 12:16:26'),
(14771, 8183, 186, 8.5, '2017-01-03', '''Image upload api and bug fixing''', 0, '2017-01-03 12:20:27'),
(14772, 8179, 135, 8.5, '2017-01-03', '''TG - Bug Fixing, eSwap product bug fixing''', 0, '2017-01-03 12:23:47'),
(14773, 8214, 91, 6.5, '2017-01-03', '''Affilaite Recurring Billing / Commisions Calculation update to live site / verify''', 0, '2017-01-03 12:51:05'),
(14774, 8210, 91, 2.5, '2017-01-03', '''Bug fixes management / verify''', 0, '2017-01-03 12:51:29'),
(14775, 8206, 96, 8.5, '2017-01-03', '''APMS changes''', 0, '2017-01-03 12:56:11'),
(14776, 8150, 156, 8.5, '2017-01-03', '''Cancel order functionality updation''', 0, '2017-01-03 12:56:59'),
(14777, 8177, 177, 8.5, '2017-01-03', '''PlayMe - Settings Page design : Account,Data,About''', 0, '2017-01-03 12:59:59'),
(14778, 8198, 99, 8.5, '2017-01-03', '''Modifying Roster Calendar(In Progress)\nImplementing NoUi slider in Copy Previous Roster timeline(Completed)''', 0, '2017-01-03 13:01:29'),
(14779, 8186, 147, 4, '2017-01-03', '''Bug Fixing''', 0, '2017-01-03 13:06:09'),
(14780, 8215, 147, 3.5, '2017-01-03', '''Bug Fixing''', 0, '2017-01-03 13:06:38'),
(14781, 8216, 147, 1, '2017-01-03', '''Bug Fixing''', 0, '2017-01-03 13:06:59'),
(14782, 8221, 131, 1, '2017-01-03', '''QA meetings''', 0, '2017-01-03 13:19:18'),
(14783, 8223, 188, 6.5, '2017-01-03', '''socialware mysqli upgradation''', 0, '2017-01-03 13:19:25'),
(14789, 8219, 149, 6.5, '2017-01-03', '''Retesting''', 0, '2017-01-03 13:21:36'),
(14785, 8181, 188, 2, '2017-01-03', '''socialware bug fixing''', 0, '2017-01-03 13:20:12'),
(14786, 8197, 131, 7.5, '2017-01-03', '''Complete flow testing: In progress''', 0, '2017-01-03 13:20:38'),
(14787, 8220, 109, 1, '2017-01-03', '''QA meeting''', 0, '2017-01-03 13:20:46'),
(14788, 8218, 109, 7.5, '2017-01-03', '''Testing release -ORBIS''', 0, '2017-01-03 13:21:06'),
(14790, 8222, 149, 2, '2017-01-03', '''design testing in multiple devices''', 0, '2017-01-03 13:22:19'),
(14791, 8188, 116, 8.5, '2017-01-03', '''Help page made dynamic and bug fixing.''', 0, '2017-01-03 13:22:58');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(14792, 8217, 154, 4, '2017-01-03', '''Fixed issues on the GoDaddy API integration for domain register/ upgrade process. Fixed the state field issue for non-us countries on the domain register/ upgrade process.''', 0, '2017-01-03 13:29:37'),
(14793, 8191, 102, 1.5, '2017-01-03', '''pm tasks\ndiscussions''', 0, '2017-01-03 13:32:42'),
(14794, 8190, 102, 7, '2017-01-03', '''calendar report print\nreports - link to events''', 0, '2017-01-03 13:34:35'),
(14795, 8189, 118, 8.5, '2017-01-03', '''ADA - Add Events to Contract Events List''', 0, '2017-01-03 14:06:47'),
(14796, 8184, 164, 8.5, '2017-01-03', '''Subscription updates''', 0, '2017-01-03 14:40:50'),
(14797, 8224, 113, 8, '2017-01-03', '''Report section is finished, and start Workers sections''', 0, '2017-01-03 14:56:31'),
(14798, 8225, 113, 0.5, '2017-01-03', '''design bug fixing in mailer section and oru card page''', 0, '2017-01-03 14:57:03'),
(14799, 8202, 111, 1, '2017-01-03', '''Task management''', 0, '2017-01-03 15:02:08'),
(14800, 8226, 111, 7.5, '2017-01-03', '''School detail screen & event detail screen creation''', 0, '2017-01-03 15:02:44'),
(14801, 8227, 92, 8.5, '2017-01-03', '''1. task allotment.\n2. Project status evaluation.\n3. Devops management.''', 0, '2017-01-03 15:12:23'),
(14802, 8180, 163, 8.5, '2017-01-03', '''Bug fixing and release tasks''', 0, '2017-01-04 04:07:11'),
(14803, 8208, 165, 1.5, '2017-01-03', '''QA meeting and IE installation''', 0, '2017-01-04 04:08:22'),
(14804, 8207, 165, 1, '2017-01-03', '''Calender speed issue testing''', 0, '2017-01-04 04:08:43'),
(14805, 8209, 165, 1, '2017-01-03', '''Script issue retesting''', 0, '2017-01-04 04:09:11'),
(14806, 8175, 165, 5, '2017-01-03', '''Testing whole site''', 0, '2017-01-04 04:09:38'),
(14807, 8212, 155, 8.5, '2017-01-04', '''Bug fixing''', 0, '2017-01-04 09:28:44'),
(14808, 8233, 97, 8.5, '2017-01-04', 'Added API authentication completed - QA', 97, '2017-01-04 11:33:55'),
(14809, 8179, 135, 8.5, '2017-01-04', '''Bug Fixing''', 0, '2017-01-04 11:54:26'),
(14810, 8231, 98, 8.5, '2017-01-04', '''re-enter results, even after they have already entered : done''', 0, '2017-01-04 12:09:57'),
(14811, 8228, 165, 4, '2017-01-04', '''Meeting and requirement sorting''', 0, '2017-01-04 12:33:15'),
(14812, 8230, 186, 8.5, '2017-01-04', '''CMS general function API and documentation''', 0, '2017-01-04 12:45:48'),
(14813, 8188, 116, 5, '2017-01-04', '''Bug Fixing''', 0, '2017-01-04 12:46:29'),
(14814, 8229, 165, 4.5, '2017-01-04', '''Testing php 5.6 version compatibility''', 0, '2017-01-04 12:48:06'),
(14815, 8234, 189, 8.5, '2017-01-04', '''Bug Fixing''', 0, '2017-01-04 12:51:41'),
(14816, 8189, 118, 7.5, '2017-01-04', '''ADA - Add New Events to Contract Event List''', 0, '2017-01-04 12:54:57'),
(14817, 8189, 118, 1, '2017-01-04', '''ADA - Client Meeting''', 0, '2017-01-04 12:56:30'),
(14818, 8223, 188, 8.5, '2017-01-04', '''socialware-mysqli conversion''', 0, '2017-01-04 12:58:24'),
(14819, 8237, 154, 6, '2017-01-04', '''Updating the registration module with membership plan option and payment gateway.''', 0, '2017-01-04 13:01:39'),
(14820, 8238, 147, 3.5, '2017-01-04', '''Bug Fixing''', 0, '2017-01-04 13:02:50'),
(14821, 8239, 147, 5, '2017-01-04', '''Bug Fixing''', 0, '2017-01-04 13:03:09'),
(14822, 8217, 154, 2.5, '2017-01-04', '''Checked the free trial store installation. Fixed some issues on the order tracking information update process and email template.''', 0, '2017-01-04 13:03:46'),
(14823, 8235, 156, 8.5, '2017-01-04', '''farmstand holiday settings design integration, adding holidayz  functionality completed''', 0, '2017-01-04 13:04:36'),
(14825, 8232, 177, 8.5, '2017-01-04', '''PlayMe - Settings Page and sub pages''', 0, '2017-01-04 13:05:57'),
(14826, 8240, 109, 8.5, '2017-01-04', '''Retesting resolved bugs -BBF''', 0, '2017-01-04 13:23:50'),
(14827, 8236, 116, 3.5, '2017-01-04', '''mysqli conversion started.''', 0, '2017-01-04 13:25:21'),
(14828, 8198, 99, 3, '2017-01-04', '''Modifying Roster Calendar(In Progress)\nDocument log APi modifications(In Progress)''', 0, '2017-01-04 13:25:25'),
(14829, 8199, 99, 5.5, '2017-01-04', '''Filter api implemenatation''', 0, '2017-01-04 13:25:40'),
(14830, 8242, 131, 5.5, '2017-01-04', '''QA: Inbound calls feature completed''', 0, '2017-01-04 13:46:06'),
(14831, 8241, 131, 3, '2017-01-04', '''QA: IOS and Android\nFeature: Post result for the already posted event''', 0, '2017-01-04 13:47:14'),
(14832, 8243, 149, 8.5, '2017-01-04', '''Design testing in different devices''', 0, '2017-01-04 13:52:56'),
(14833, 8244, 95, 2.5, '2017-01-04', '''bug fixing and modifications''', 0, '2017-01-04 13:55:04'),
(14834, 8245, 95, 6, '2017-01-04', '''desiging Descriptive images for iScripts products''', 0, '2017-01-04 13:56:26'),
(14835, 8246, 113, 8.5, '2017-01-04', '''design changes and modification in report chection''', 0, '2017-01-04 14:01:37'),
(14836, 8182, 164, 8.5, '2017-01-04', '''Bug fixing''', 0, '2017-01-04 14:43:08'),
(14837, 8202, 111, 1, '2017-01-04', '''Task management''', 0, '2017-01-04 15:00:17'),
(14838, 8247, 111, 7.5, '2017-01-04', '''Publish result, Post result form, School info & settings screens creation''', 0, '2017-01-04 15:01:17'),
(14839, 8227, 92, 8.5, '2017-01-04', '''1. Task allotment to team memebers\n2. Project status evaluation.\n3. Communication with BA team.''', 0, '2017-01-04 15:13:39'),
(14840, 8180, 163, 8.5, '2017-01-04', '''bug fixing and mentioned changes on my organization.''', 0, '2017-01-05 04:23:42'),
(14841, 8249, 135, 8.5, '2017-01-05', '''Bug Fixing''', 0, '2017-01-05 11:15:01'),
(14842, 8252, 155, 8.5, '2017-01-05', '''Bug fixing''', 0, '2017-01-05 12:20:36'),
(14843, 8250, 97, 1, '2017-01-05', 'PM - Discussions - Orbis - Play Me - TL Meeting', 97, '2017-01-05 12:30:04'),
(14844, 8251, 165, 8.5, '2017-01-05', '''event section testing and requirements sorting as bugs and enhancements''', 0, '2017-01-05 12:37:14'),
(14845, 8254, 131, 7.5, '2017-01-05', '''CMS section design changes and retesting''', 0, '2017-01-05 12:39:50'),
(14846, 8255, 131, 1, '2017-01-05', '''Leads''', 0, '2017-01-05 12:40:02'),
(14847, 8234, 189, 8.5, '2017-01-05', '''Bug Fixing''', 0, '2017-01-05 12:43:19'),
(14848, 8230, 186, 8.5, '2017-01-05', '''cms api general functions.''', 0, '2017-01-05 12:49:15'),
(14849, 8262, 91, 6, '2017-01-05', '''Weekly meeting / discussion / bug fixes''', 0, '2017-01-05 12:54:32'),
(14850, 8265, 91, 2.5, '2017-01-05', '''Admin Language name display issue fixes''', 0, '2017-01-05 12:55:14'),
(14851, 8266, 97, 7.5, '2017-01-05', 'ORU Business - Bug fixing', 97, '2017-01-05 12:55:37'),
(14852, 8181, 188, 3, '2017-01-05', '''social ware : bug fixes''', 0, '2017-01-05 12:58:49'),
(14853, 8223, 188, 3, '2017-01-05', '''social ware: mysqli upgradation''', 0, '2017-01-05 12:59:20'),
(14854, 8267, 188, 2.5, '2017-01-05', '''easy index: mysqli upgradation''', 0, '2017-01-05 13:00:32'),
(14855, 8191, 102, 3.5, '2017-01-05', '''pm tasks\ndiscussions/estimate support''', 0, '2017-01-05 13:00:45'),
(14856, 8190, 102, 5, '2017-01-05', '''group based access control''', 0, '2017-01-05 13:01:12'),
(14857, 8258, 99, 5.5, '2017-01-05', '''Document log APi modifications(Completed)\nModifying Roster Calendar(In Progress)''', 0, '2017-01-05 13:02:24'),
(14858, 8260, 99, 3, '2017-01-05', '''Filter api changes''', 0, '2017-01-05 13:02:43'),
(14859, 8257, 177, 8.5, '2017-01-05', '''PlayMe - Notification Settings''', 0, '2017-01-05 13:04:35'),
(14860, 8263, 98, 2, '2017-01-05', '''Issues cross checked and build submitted''', 0, '2017-01-05 13:07:42'),
(14861, 8268, 113, 6, '2017-01-05', '''design modification in Report page and other page''', 0, '2017-01-05 13:07:56'),
(14864, 8270, 95, 4, '2017-01-05', '''iScripts Product description image designing''', 0, '2017-01-05 13:09:20'),
(14863, 8269, 113, 2.5, '2017-01-05', '''bug fixing in user sections''', 0, '2017-01-05 13:08:25'),
(14865, 8248, 98, 6.5, '2017-01-05', '''Muticart Buyer and Seller iOS and Android, UberForX iOS and Android completed''', 0, '2017-01-05 13:09:20'),
(14866, 8253, 147, 8.5, '2017-01-05', '''Bug Fixing''', 0, '2017-01-05 13:24:47'),
(14867, 8273, 109, 8.5, '2017-01-05', '''Retesting resolved bugs -BBF''', 0, '2017-01-05 13:31:25'),
(14868, 8235, 156, 8.5, '2017-01-05', '''holiday settings progressing''', 0, '2017-01-05 13:32:14'),
(14869, 8275, 163, 8.5, '2017-01-05', '''Combine subscription fee.''', 0, '2017-01-05 13:35:15'),
(14870, 8227, 92, 8.5, '2017-01-05', '''1. Task allotment to team members\n2. Project status checking.\n3. Git creation.\n4. Communication with BA team.''', 0, '2017-01-05 13:36:31'),
(14871, 8274, 164, 8.5, '2017-01-05', '''Product subscription flow updates and bug fixes...''', 0, '2017-01-05 13:44:54'),
(14872, 8202, 111, 1, '2017-01-05', '''Task management''', 0, '2017-01-05 13:49:48'),
(14873, 8276, 111, 7.5, '2017-01-05', '''Design bugs fixing''', 0, '2017-01-05 13:50:06'),
(14874, 8236, 116, 1, '2017-01-05', '''Setting mysqli for initial connection.''', 0, '2017-01-05 13:51:11'),
(14875, 8256, 116, 6.5, '2017-01-05', '''Bug Fixing''', 0, '2017-01-05 13:52:00'),
(14876, 8261, 116, 1, '2017-01-05', '''Estimate for cybermatch app apis''', 0, '2017-01-05 13:52:48'),
(14877, 8271, 149, 3.5, '2017-01-05', '''Testing new developed features in live and retesting resolved bugs''', 0, '2017-01-05 14:04:32'),
(14878, 8219, 149, 5, '2017-01-05', '''Socialware version upgrade testing''', 0, '2017-01-05 14:05:22'),
(14879, 8264, 154, 8.5, '2017-01-05', '''Integrated the payment gateway for the  registration module and updated the registration module functionality.''', 0, '2017-01-05 14:07:29'),
(14880, 8259, 118, 8.5, '2017-01-05', '''ADA - Adding New Events to the Contract Events''', 0, '2017-01-05 14:08:59'),
(14881, 8252, 155, 4, '2017-01-06', '''Style bug fixing''', 0, '2017-01-06 06:29:26'),
(14882, 8277, 147, 8.5, '2017-01-06', '''Bug Fixing''', 0, '2017-01-06 10:53:49'),
(14883, 8278, 135, 8.5, '2017-01-06', '''Enhancements''', 0, '2017-01-06 10:58:35'),
(14884, 8175, 165, 3, '2017-01-06', '''Retesting resolved bugs''', 0, '2017-01-06 11:24:52'),
(14885, 8229, 165, 3, '2017-01-06', '''Retesting resolved bugs''', 0, '2017-01-06 11:26:42'),
(14886, 8259, 118, 8.5, '2017-01-06', '''ADA - Tournament Contract Section''', 0, '2017-01-06 11:31:02'),
(14887, 8265, 91, 2.5, '2017-01-06', '''Add Under construction page / set up working folder in local''', 0, '2017-01-06 11:37:16'),
(14888, 8282, 91, 6, '2017-01-06', '''forward meeting minutes / Estimate prepartion for additional req / add text to the email content / weekly report preparation''', 0, '2017-01-06 11:40:14'),
(14889, 8283, 165, 1.5, '2017-01-06', '''OS change''', 0, '2017-01-06 11:52:58'),
(14891, 8285, 165, 1, '2017-01-06', '''Internal meeting-QA''', 0, '2017-01-06 12:07:58'),
(14892, 8288, 109, 7, '2017-01-06', '''Retesting resolved bugs -BBF''', 0, '2017-01-06 12:08:28'),
(14893, 8287, 111, 7.5, '2017-01-06', '''Design bugs fixing''', 0, '2017-01-06 12:08:34'),
(14894, 8284, 109, 1.5, '2017-01-06', '''Internal meeting''', 0, '2017-01-06 12:08:43'),
(14895, 8202, 111, 1, '2017-01-06', '''Task management''', 0, '2017-01-06 12:09:09'),
(14896, 8286, 176, 8.5, '2017-01-06', '''bug fixes and changes related to subscription''', 0, '2017-01-06 12:09:40'),
(14897, 8289, 95, 8.5, '2017-01-06', '''Home page HTML conversion''', 0, '2017-01-06 12:14:29'),
(14898, 8291, 186, 8.5, '2017-01-06', '''CMS API bugs fixed.''', 0, '2017-01-06 12:18:59'),
(14899, 8293, 113, 5.5, '2017-01-06', '''design changes in home pages''', 0, '2017-01-06 12:25:42'),
(14900, 8292, 113, 1.5, '2017-01-06', '''design modification and bug fixing''', 0, '2017-01-06 12:26:16'),
(14901, 8290, 113, 1.5, '2017-01-06', '''design support and bug fixing''', 0, '2017-01-06 12:26:43'),
(14902, 8294, 97, 7.5, '2017-01-06', 'Bug fixing', 97, '2017-01-06 12:27:58'),
(14903, 8250, 97, 1, '2017-01-06', '''PM - Discussions - Orbis - Play Me''', 0, '2017-01-06 12:28:47'),
(14904, 8280, 98, 5.5, '2017-01-06', '''Product study completed and estimation submitted''', 0, '2017-01-06 12:31:09'),
(14905, 8248, 98, 3, '2017-01-06', '''Product study completed''', 0, '2017-01-06 12:33:05'),
(14906, 8299, 103, 8.5, '2017-01-06', '''Management tasks''', 0, '2017-01-06 12:48:28'),
(14907, 8300, 164, 8.5, '2017-01-06', '''Bug fix and updates''', 0, '2017-01-06 12:53:36'),
(14909, 8257, 177, 8.5, '2017-01-06', '''PlayMe - Settings : Accounts,Notification Sound''', 0, '2017-01-06 12:55:09'),
(14910, 8191, 102, 2.5, '2017-01-06', '''pm tasks\ndiscussions''', 0, '2017-01-06 12:55:13'),
(14911, 8295, 163, 8.5, '2017-01-06', '''R&D on ejabbered push notification and merge subscription.''', 0, '2017-01-06 12:55:34'),
(14912, 8190, 102, 6, '2017-01-06', '''event group based filtering''', 0, '2017-01-06 12:57:30'),
(14913, 8264, 154, 1.5, '2017-01-06', '''Attended the client meeting and prepared the meeting minutes.''', 0, '2017-01-06 13:01:09'),
(14914, 8264, 154, 1, '2017-01-06', '''Prepared estimation for the pending and updated tasks list.''', 0, '2017-01-06 13:02:07'),
(14915, 8296, 116, 6.5, '2017-01-06', '''iScripts pricing page corrected for all the products and broken links correction started.''', 0, '2017-01-06 13:02:32'),
(14916, 8264, 154, 6, '2017-01-06', '''Updated the back end for the user registration module. Fixed some issues on the registration process on front end.''', 0, '2017-01-06 13:03:34'),
(14917, 8298, 116, 2, '2017-01-06', '''Bug fixing''', 0, '2017-01-06 13:03:36'),
(14918, 8255, 131, 1, '2017-01-06', '''checklist preperation plan discussion''', 0, '2017-01-06 13:11:41'),
(14919, 8254, 131, 3.5, '2017-01-06', '''Retesting in progress''', 0, '2017-01-06 13:12:30'),
(14920, 8297, 156, 8.5, '2017-01-06', '''Late farm order confirmation functionality updated, confirmation mail content updated.''', 0, '2017-01-06 13:13:05'),
(14921, 8301, 131, 4, '2017-01-06', '''QA: subscription: In progress''', 0, '2017-01-06 13:15:46'),
(14922, 8227, 92, 4, '2017-01-06', '''1. Project status evaluation.\n2. Task allotment.\n3. Communication with client and BA team.\n4. Checking estimation''', 0, '2017-01-06 13:23:00'),
(14923, 8302, 92, 4.5, '2017-01-06', '''1. Removed webpay payment gateway.\n2. Changed logo and layout.''', 0, '2017-01-06 13:23:47'),
(14924, 8258, 99, 5.5, '2017-01-06', '''Document log API modifications(Completed)\nModifying Roster Calendar(Completed)''', 0, '2017-01-06 13:31:20'),
(14925, 8260, 99, 3, '2017-01-06', '''Settings Api implemenation''', 0, '2017-01-06 13:31:52'),
(14926, 8303, 115, 3.5, '2017-01-06', '''Iscripts estimate''', 0, '2017-01-06 13:37:57'),
(14927, 8304, 115, 2, '2017-01-06', 'Ravox study and setup', 115, '2017-01-06 13:42:03'),
(14928, 8196, 115, 3, '2017-01-06', '''Team and project management''', 0, '2017-01-06 13:44:23'),
(14929, 8219, 149, 0.5, '2017-01-06', '''Testing''', 0, '2017-01-06 13:50:05'),
(14930, 8222, 149, 4, '2017-01-06', '''Socialware version upgrade testing''', 0, '2017-01-06 13:51:52'),
(14931, 8272, 149, 4, '2017-01-06', '''Socialware upgrade testing''', 0, '2017-01-06 13:52:24'),
(14932, 8252, 155, 4, '2017-01-09', '''Bug fixing of cms''', 0, '2017-01-09 06:55:12'),
(14933, 8281, 91, 4.5, '2017-01-09', '''Added paypel form options to implement one time paypal payment''', 0, '2017-01-09 09:36:38'),
(14934, 8281, 91, 3.5, '2017-01-09', '''Data migration''', 0, '2017-01-09 09:40:02'),
(14935, 8209, 165, 2, '2017-01-09', '''Client feedback testing''', 0, '2017-01-09 11:46:03'),
(14936, 8307, 165, 2, '2017-01-09', '''Retesting''', 0, '2017-01-09 12:06:20'),
(14937, 8306, 165, 4.5, '2017-01-09', '''Retesting resolved bugs''', 0, '2017-01-09 12:06:42'),
(14938, 8308, 135, 8.5, '2017-01-09', '''Bug Fixing''', 0, '2017-01-09 12:26:01'),
(14939, 8311, 97, 5, '2017-01-09', 'ORU Marketplace - minor fixes and live build', 97, '2017-01-09 12:35:09'),
(14940, 8310, 98, 8.5, '2017-01-09', '''Firebase integration in android completed''', 0, '2017-01-09 12:36:04'),
(14941, 8250, 97, 3.5, '2017-01-09', '''PM - Discussion - Orbis - 8to18 firebase integration- Play me''', 0, '2017-01-09 12:38:41'),
(14942, 8309, 177, 8.5, '2017-01-09', '''PlayMe - Notification Settings - \n1. Setting Sound\n2. Enable Notification''', 0, '2017-01-09 12:40:06'),
(14943, 8317, 156, 8.5, '2017-01-09', '''Ups holiday admin side selection - corresponding farmstand shipping day blocking -m progressing.''', 0, '2017-01-09 12:46:12'),
(14944, 8319, 189, 8.5, '2017-01-09', '''Bug fixing flexible vacation finder''', 0, '2017-01-09 12:58:14'),
(14945, 8318, 188, 6.5, '2017-01-09', '''Social ware:- bug fixing''', 0, '2017-01-09 13:02:14'),
(14946, 8267, 188, 2, '2017-01-09', '''Easy index- mysqli conversion''', 0, '2017-01-09 13:03:50'),
(14948, 8322, 103, 8.5, '2017-01-09', '''Management tasks''', 0, '2017-01-09 13:06:43'),
(14949, 8315, 99, 5.5, '2017-01-09', '''HR Email Template Changes(In Progress)\nRoster Timeline Date validation(In Progress)''', 0, '2017-01-09 13:10:56'),
(14950, 8316, 99, 3, '2017-01-09', '''Settings api changes''', 0, '2017-01-09 13:11:12'),
(14951, 8320, 147, 8.5, '2017-01-09', '''Bug Fixing''', 0, '2017-01-09 13:17:54'),
(14952, 8279, 113, 1, '2017-01-09', '''support''', 0, '2017-01-09 13:27:46'),
(14953, 8327, 113, 5, '2017-01-09', '''design modifications in checkout, view cart and shipping option pages''', 0, '2017-01-09 13:32:21'),
(14954, 8328, 113, 3.5, '2017-01-09', '''design modifications and support in workers pages''', 0, '2017-01-09 13:34:34'),
(14955, 8302, 92, 4.5, '2017-01-09', '''1. Removed all the kliqbooth references.\n2. Have done one round of testing.''', 0, '2017-01-09 13:36:38'),
(14956, 8330, 92, 4, '2017-01-09', '''1. Planner updation.\n2. Task allotment.\n3. Project status evaluation.''', 0, '2017-01-09 13:38:43'),
(14957, 8325, 149, 5.5, '2017-01-09', '''Testing''', 0, '2017-01-09 13:59:09'),
(14958, 8326, 149, 2, '2017-01-09', '''Testing oru app''', 0, '2017-01-09 13:59:30'),
(14959, 8331, 149, 1, '2017-01-09', '''Knowledge transfer for oru project''', 0, '2017-01-09 13:59:57'),
(14960, 8333, 109, 1, '2017-01-09', '''Meeting with client -orbis''', 0, '2017-01-09 14:01:52'),
(14961, 8332, 109, 2, '2017-01-09', '''qa weekly report preparation and kt for saurav''', 0, '2017-01-09 14:02:08'),
(14962, 8288, 109, 5.5, '2017-01-09', '''Retesting resolved bugs -BBF''', 0, '2017-01-09 14:02:42'),
(14963, 8314, 163, 8.5, '2017-01-09', '''protocol bonus section.''', 0, '2017-01-09 14:03:10'),
(14964, 8312, 164, 8.5, '2017-01-09', '''Subscription flow updates and bug fixes''', 0, '2017-01-09 14:08:13'),
(14965, 8321, 154, 8.5, '2017-01-09', '''Updated the membership plans module, swap/wish items module on back end. Added the plan page on the user login panel on front end. Fixed some issues on back end.''', 0, '2017-01-09 14:13:17'),
(14966, 8323, 116, 8.5, '2017-01-09', '''Fixing broken links, analyzing estimate, pricing page feedback integration started.''', 0, '2017-01-09 14:19:04'),
(14967, 8334, 111, 1, '2017-01-09', '''Task management''', 0, '2017-01-09 14:31:22'),
(14968, 8335, 111, 7.5, '2017-01-09', '''Bugs fixing''', 0, '2017-01-09 14:32:53'),
(14969, 8324, 131, 2.5, '2017-01-09', '''Basic flow check''', 0, '2017-01-09 14:42:28'),
(14970, 8329, 131, 6, '2017-01-09', '''Aji''s feedback and retesting''', 0, '2017-01-09 14:42:48'),
(14971, 8336, 118, 4, '2017-01-09', '''ADA - Tournament Contract Section''', 0, '2017-01-09 14:57:25'),
(14972, 8305, 91, 0.5, '2017-01-09', '''Paypal integration''', 0, '2017-01-10 03:22:46'),
(14975, 8337, 115, 7, '2017-01-09', '''Ravox PPT fixes''', 0, '2017-01-10 03:47:52'),
(14976, 8338, 115, 1.5, '2017-01-09', '''Project management and task management''', 0, '2017-01-10 03:48:17'),
(14977, 8339, 155, 8.5, '2017-01-10', '''Bug fixing''', 0, '2017-01-10 10:41:32'),
(14978, 8342, 91, 4.5, '2017-01-10', '''payapl confirmation page + mails''', 0, '2017-01-10 10:54:53'),
(14979, 8305, 91, 4, '2017-01-10', '''mplement one time paypal integration for affiliate sign up''', 0, '2017-01-10 10:55:15'),
(14980, 8341, 186, 4, '2017-01-10', '''Admin privilage section bug fixing''', 0, '2017-01-10 11:39:07'),
(14981, 8340, 186, 4.5, '2017-01-10', '''Tag cloud fixing''', 0, '2017-01-10 11:39:49'),
(14982, 8344, 165, 8.5, '2017-01-10', '''Combatibility testing-IE''', 0, '2017-01-10 12:05:13'),
(14983, 8308, 135, 8.5, '2017-01-10', '''Report Section - Enhancements''', 0, '2017-01-10 12:25:31'),
(14984, 8250, 97, 2, '2017-01-10', 'PM - Discussions - Orbis - 8to18 - Play Me', 97, '2017-01-10 12:34:45'),
(14985, 8345, 98, 8.5, '2017-01-10', '''Fixing the compatibility issues while integrating firebase.''', 0, '2017-01-10 12:35:16'),
(14986, 8346, 97, 6.5, '2017-01-10', 'Bug fixes - ios app - build is ready for retesting', 97, '2017-01-10 12:37:25'),
(14987, 8347, 147, 8.5, '2017-01-10', '''Bug Fixing''', 0, '2017-01-10 12:42:18'),
(14988, 8315, 99, 8.5, '2017-01-10', '''HR Email Template Changes(Completed)\nRoster Timeline Date validation(Completed)''', 0, '2017-01-10 12:56:18'),
(14989, 8301, 131, 3.5, '2017-01-10', '''Alicebeta changes''', 0, '2017-01-10 12:57:34'),
(14990, 8319, 189, 1, '2017-01-10', '''Bug fixing flexible vacation finder''', 0, '2017-01-10 12:57:46'),
(14991, 8349, 131, 1, '2017-01-10', '''Meeting with Aji''', 0, '2017-01-10 12:57:52'),
(14992, 8348, 131, 4, '2017-01-10', '''holiday settings : In Progress''', 0, '2017-01-10 12:58:28'),
(14993, 8309, 177, 8.5, '2017-01-10', '''PlayMe - Modification based on customer feedback''', 0, '2017-01-10 12:58:54'),
(14994, 8350, 116, 5.5, '2017-01-10', '''Added new modifications to the pricing page of various product.''', 0, '2017-01-10 12:59:33'),
(14995, 8351, 116, 3, '2017-01-10', '''R & D for paypal subscription feature.''', 0, '2017-01-10 13:00:04'),
(14996, 8318, 188, 8.5, '2017-01-10', '''Socialware : Bugfixing''', 0, '2017-01-10 13:00:33'),
(14997, 8317, 156, 8.5, '2017-01-10', '''UPS holiday listing testing.''', 0, '2017-01-10 13:02:55'),
(14999, 8330, 92, 6, '2017-01-10', '''1. Task allotment to team members.\n2. Project status evaluation.''', 0, '2017-01-10 13:13:07'),
(15000, 8302, 92, 3.5, '2017-01-10', '''1.  Meeting with Aji.\n2. Rebranding kliqbooth to jalmer.''', 0, '2017-01-10 13:13:44'),
(15001, 8355, 154, 2, '2017-01-10', '''Prepared an estimation document for the future tasks on weekly and module base.''', 0, '2017-01-10 13:18:16'),
(15002, 8355, 154, 6.5, '2017-01-10', '''Updated settings module on back end. Updated registration module on front end.''', 0, '2017-01-10 13:19:19'),
(15003, 8354, 109, 7, '2017-01-10', '''Retesting resolved bugs  -bbf''', 0, '2017-01-10 13:19:54'),
(15004, 8332, 109, 1.5, '2017-01-10', '''discussion and dbt clarification''', 0, '2017-01-10 13:20:17'),
(15005, 8356, 111, 7.5, '2017-01-10', '''Design bugs fixing, Design modifications & referral request flow.''', 0, '2017-01-10 13:23:43'),
(15006, 8334, 111, 1, '2017-01-10', '''Task management.''', 0, '2017-01-10 13:24:18'),
(15007, 8353, 118, 8.5, '2017-01-10', '''ADA - Contract Print Section''', 0, '2017-01-10 13:24:31'),
(15008, 8313, 113, 2, '2017-01-10', '''view cart and checkout page modifications''', 0, '2017-01-10 13:30:31'),
(15009, 8312, 164, 8.5, '2017-01-10', '''New updates and bug fixes''', 0, '2017-01-10 13:41:58'),
(15012, 8358, 113, 1.5, '2017-01-10', '''Design modification in daily calendar page''', 0, '2017-01-10 13:45:23'),
(15011, 8357, 113, 5, '2017-01-10', '''design changes and modifications in message sections and emailer''', 0, '2017-01-10 13:44:14'),
(15013, 8314, 163, 8.5, '2017-01-10', '''protocol section.''', 0, '2017-01-10 13:46:31'),
(15014, 8352, 149, 8.5, '2017-01-10', '''Android and Iphone testing''', 0, '2017-01-10 14:03:54'),
(15015, 8338, 115, 1.5, '2017-01-10', '''Project management and team management''', 0, '2017-01-10 14:30:03'),
(15016, 8319, 189, 8.5, '2017-01-10', '''Bug fixing flexible vacation finder''', 0, '2017-01-11 03:58:33'),
(15017, 8319, 189, 8.5, '2017-01-10', '''Bug fixing flexible vacation finder''', 0, '2017-01-11 03:58:40'),
(15018, 8319, 189, 8.5, '2017-01-10', '''Bug fixing flexible vacation finder''', 0, '2017-01-11 03:58:40'),
(15019, 8319, 189, 8.5, '2017-01-10', '''Bug fixing flexible vacation finder''', 0, '2017-01-11 03:58:40'),
(15021, 8359, 115, 7, '2017-01-10', 'Ravox PPT changes and git issues', 115, '2017-01-11 04:03:47'),
(15022, 8348, 131, 4.5, '2017-01-11', '''Holiday setting : Completed''', 0, '2017-01-11 10:56:54'),
(15023, 8329, 131, 4, '2017-01-11', '''Alicebeta changes : Completed QA''', 0, '2017-01-11 10:57:14'),
(15024, 8347, 147, 8.5, '2017-01-11', '''Bug Fixing''', 0, '2017-01-11 11:51:03'),
(15025, 8308, 135, 8.5, '2017-01-11', '''TG enhancement & Escalation''', 0, '2017-01-11 11:58:03'),
(15026, 8363, 155, 2, '2017-01-11', '''KT from Aravind and git settings''', 0, '2017-01-11 12:10:01'),
(15027, 8365, 155, 6.5, '2017-01-11', '''Page content to static page''', 0, '2017-01-11 12:11:11'),
(15028, 8362, 165, 7, '2017-01-11', '''testing In IE''', 0, '2017-01-11 12:32:04'),
(15029, 8344, 165, 1.5, '2017-01-11', '''Client meeting''', 0, '2017-01-11 12:32:32'),
(15030, 8367, 91, 4.5, '2017-01-11', '''paypal subscription cancellation''', 0, '2017-01-11 12:46:16'),
(15031, 8343, 91, 4, '2017-01-11', '''Bug fixes / verification''', 0, '2017-01-11 12:46:40'),
(15032, 8340, 186, 4, '2017-01-11', '''Tags fixed''', 0, '2017-01-11 12:50:54'),
(15033, 8373, 97, 1.5, '2017-01-11', 'PM - Discussions - Orbis - Play Me', 97, '2017-01-11 12:50:58'),
(15034, 8374, 97, 7, '2017-01-11', 'Android and iOS bugifixes ', 97, '2017-01-11 12:51:19'),
(15038, 8370, 177, 8.5, '2017-01-11', '''PlayMe - Customer feedback modification''', 0, '2017-01-11 12:53:23'),
(15037, 8371, 98, 8.5, '2017-01-11', '''Firebase integration in iOS and Android completed. JIRA updates done.''', 0, '2017-01-11 12:52:43'),
(15039, 8369, 186, 4.5, '2017-01-11', '''Homepage sentiment bar fix''', 0, '2017-01-11 12:53:27'),
(15040, 8375, 189, 8.5, '2017-01-11', '''Bug Fixing Flexible vacation finder''', 0, '2017-01-11 12:56:22'),
(15041, 8316, 99, 4, '2017-01-11', '''Api changes''', 0, '2017-01-11 13:11:52'),
(15042, 8315, 99, 4.5, '2017-01-11', '''Document Api bug fixing(Completed)\nRoster and Clander design chnages(In Progress)''', 0, '2017-01-11 13:12:05'),
(15043, 8366, 156, 8.5, '2017-01-11', '''Blog creation started''', 0, '2017-01-11 13:12:20'),
(15044, 8267, 188, 8.5, '2017-01-11', '''Easyindex-mysqli -- conversion''', 0, '2017-01-11 13:35:48'),
(15045, 8381, 111, 5.5, '2017-01-11', '''Referral request flow design mockup creation''', 0, '2017-01-11 13:57:43'),
(15046, 8364, 109, 8.5, '2017-01-11', '''Retesting resolved bugs >>BBF''', 0, '2017-01-11 13:58:49'),
(15047, 8334, 111, 1, '2017-01-11', '''Task management & discussion''', 0, '2017-01-11 13:59:31'),
(15048, 8384, 111, 2, '2017-01-11', '''Blog integration''', 0, '2017-01-11 14:02:05'),
(15049, 8378, 113, 6, '2017-01-11', '''Convert to responsive emailer and message read page''', 0, '2017-01-11 14:02:41'),
(15050, 8380, 113, 2.5, '2017-01-11', '''doing Contract Details pages''', 0, '2017-01-11 14:03:22'),
(15051, 8383, 154, 8.5, '2017-01-11', '''Updated the menu management page on the back end to update few links on front end. Updated the settings module to add few more banner images on front end.''', 0, '2017-01-11 14:05:19'),
(15052, 8360, 149, 3, '2017-01-11', '''Testing''', 0, '2017-01-11 14:19:19'),
(15053, 8361, 149, 5.5, '2017-01-11', '''Retesting''', 0, '2017-01-11 14:19:33'),
(15054, 8314, 163, 8.5, '2017-01-11', '''protocol section completed''', 0, '2017-01-11 14:22:18'),
(15055, 8376, 164, 8.5, '2017-01-11', '''oru premium membership listing in progress.''', 0, '2017-01-11 14:24:03'),
(15056, 8382, 116, 8.5, '2017-01-11', '''Pricing page modification.''', 0, '2017-01-11 14:27:13'),
(15057, 8330, 92, 8.5, '2017-01-11', '''1. Project status evaluation.\n2. Task allotment.\n3. Communication with business team''', 0, '2017-01-11 14:38:29'),
(15058, 8338, 115, 4.5, '2017-01-11', '''Management of Iscripts ,bbf and easyindex.''', 0, '2017-01-11 15:03:49'),
(15060, 8359, 115, 4, '2017-01-11', '''''Ravox clean up and setup''''', 0, '2017-01-11 15:05:58'),
(15061, 8385, 103, 8.5, '2017-01-11', '''Management tasks''', 0, '2017-01-11 15:26:14'),
(15062, 8353, 118, 7.5, '2017-01-11', '''ADA - Tournament Contract Section, Delete Contract and the Download option for contracts''', 0, '2017-01-11 15:33:33'),
(15063, 8353, 118, 1, '2017-01-11', '''ADA - Client Meeting''', 0, '2017-01-11 15:34:14'),
(15064, 8362, 165, 4, '2017-01-12', '''IE testing and contract section testing''', 0, '2017-01-12 08:15:19'),
(15065, 8386, 98, 8.5, '2017-01-12', '''Unit testing  completed.''', 0, '2017-01-12 12:34:13'),
(15066, 8389, 147, 8.5, '2017-01-12', '''Bug Fixing''', 0, '2017-01-12 12:40:39'),
(15067, 8388, 135, 8.5, '2017-01-12', '''Bug Fixing''', 0, '2017-01-12 12:43:22'),
(15068, 8341, 186, 4, '2017-01-12', '''checking common issues''', 0, '2017-01-12 12:49:27'),
(15069, 8370, 177, 8.5, '2017-01-12', '''PlayMe - Modifications based on customer feedback''', 0, '2017-01-12 12:49:55'),
(15070, 8369, 186, 4.5, '2017-01-12', '''Tag cloud bugs fixed and twiiter api study.''', 0, '2017-01-12 12:50:15'),
(15071, 8318, 188, 5, '2017-01-12', '''Socialware-Bugfixing''', 0, '2017-01-12 13:04:07'),
(15072, 8377, 188, 3.5, '2017-01-12', '''Easy index- mysqli conversion''', 0, '2017-01-12 13:05:41'),
(15073, 8393, 99, 5.5, '2017-01-12', '''Document Api bug fixing(Completed)\nRoster and Calender design chnages(Completed)\nCRM module Record number fix(In Progress)''', 0, '2017-01-12 13:07:41'),
(15074, 8316, 99, 3, '2017-01-12', '''Api changes''', 0, '2017-01-12 13:08:14'),
(15075, 8396, 91, 8.5, '2017-01-12', '''Paypal account settings/ weekly meeting /  one time payment verification''', 0, '2017-01-12 13:09:04'),
(15076, 8395, 154, 8.5, '2017-01-12', '''Updated the dashboard to display active products count, subscribers count, per gross sale amount, last 30 days sale graph, abandoned cart details, quick links etc.''', 0, '2017-01-12 13:09:19'),
(15077, 8366, 156, 8.5, '2017-01-12', '''Blog styling,wildkale meeting.''', 0, '2017-01-12 13:15:16'),
(15078, 8375, 189, 8.5, '2017-01-12', '''Bug fixing flexible finder''', 0, '2017-01-12 13:18:11'),
(15079, 8330, 92, 6, '2017-01-12', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Communication with BA team.''', 0, '2017-01-12 13:23:18'),
(15080, 8385, 103, 8.5, '2017-01-12', '''Management tasks''', 0, '2017-01-12 13:24:15'),
(15081, 8401, 92, 2.5, '2017-01-12', '''Estimation''', 0, '2017-01-12 13:26:42'),
(15082, 8400, 176, 8.5, '2017-01-12', '''Changes based on feedback''', 0, '2017-01-12 13:32:06'),
(15083, 8403, 111, 7.5, '2017-01-12', '''Blog main page and single post page integration''', 0, '2017-01-12 13:42:24'),
(15084, 8405, 109, 1, '2017-01-12', '''Task Management and plan discussion of bbf and oru''', 0, '2017-01-12 13:42:34'),
(15085, 8397, 149, 5.5, '2017-01-12', '''Testing in beta and in live''', 0, '2017-01-12 13:42:36'),
(15086, 8404, 109, 5, '2017-01-12', '''Testing new features -orbis''', 0, '2017-01-12 13:43:05'),
(15087, 8361, 149, 3, '2017-01-12', '''Retesting''', 0, '2017-01-12 13:43:05'),
(15088, 8364, 109, 2.5, '2017-01-12', '''Retesting bbf''', 0, '2017-01-12 13:43:29'),
(15089, 8334, 111, 1, '2017-01-12', '''Task management''', 0, '2017-01-12 13:45:32'),
(15090, 8399, 163, 8.5, '2017-01-12', '''grace preiod section for payment failures.''', 0, '2017-01-12 13:47:44'),
(15091, 8398, 113, 1.5, '2017-01-12', '''Design support in cart page and mailer''', 0, '2017-01-12 13:50:08'),
(15094, 8394, 116, 6.5, '2017-01-12', '''Paypal subscription R&D completed and integration started.''', 0, '2017-01-12 13:54:58'),
(15093, 8402, 113, 7, '2017-01-12', '''doing home page HTML conversion''', 0, '2017-01-12 13:50:58'),
(15095, 8382, 116, 2, '2017-01-12', '''Pricing page correction.''', 0, '2017-01-12 13:55:22'),
(15096, 8338, 115, 4.5, '2017-01-12', '''project and team management''', 0, '2017-01-12 14:20:06'),
(15097, 8359, 115, 4, '2017-01-12', '''Email tracking and pricing changes in new git''', 0, '2017-01-12 14:21:42'),
(15098, 8376, 164, 8.5, '2017-01-12', '''My organization updates''', 0, '2017-01-12 14:45:03'),
(15099, 8407, 155, 4, '2017-01-13', '''CMS bug fixing''', 0, '2017-01-13 06:46:00'),
(15100, 8388, 135, 4.5, '2017-01-13', '''Juggul: enhancement''', 0, '2017-01-13 06:54:33'),
(15103, 8382, 116, 4, '2017-01-13', '''Checking issues with money back guarantee page, correcting header files for easycontents and backuper.''', 0, '2017-01-13 07:22:03'),
(15102, 8409, 98, 4, '2017-01-13', '''Android bug fixing completed.''', 0, '2017-01-13 07:07:47'),
(15104, 8417, 131, 4.5, '2017-01-13', '''New year celebration''', 0, '2017-01-13 07:26:46'),
(15105, 8420, 135, 4, '2017-01-13', '''New year celebration''', 0, '2017-01-13 07:28:09'),
(15106, 8406, 177, 4, '2017-01-13', '''PlayMe - Unit Testing''', 0, '2017-01-13 07:28:37'),
(15107, 8412, 109, 4.5, '2017-01-13', '''new year celebrations -neha''', 0, '2017-01-13 07:31:55'),
(15108, 8411, 109, 4, '2017-01-13', '''Testing new features for release -ORU''', 0, '2017-01-13 07:32:11'),
(15109, 8424, 113, 4, '2017-01-13', '''home pages is finished''', 0, '2017-01-13 07:32:20'),
(15110, 8425, 113, 4.5, '2017-01-13', '''Internal meeting''', 0, '2017-01-13 07:32:43'),
(15111, 8416, 176, 4, '2017-01-13', '''New year celebrations''', 0, '2017-01-13 07:32:58'),
(15112, 8415, 98, 4.5, '2017-01-13', '''new year celebrations -anju''', 0, '2017-01-13 07:33:18'),
(15113, 8377, 188, 4.5, '2017-01-13', '''Easy index- mysqli conversion''', 0, '2017-01-13 07:33:49'),
(15114, 8400, 176, 4.5, '2017-01-13', '''# Search issue fix''', 0, '2017-01-13 07:33:53'),
(15115, 8421, 103, 4, '2017-01-13', '''Celebrations attended''', 0, '2017-01-13 07:34:12'),
(15116, 8385, 103, 4.5, '2017-01-13', '''Management tasks''', 0, '2017-01-13 07:34:49'),
(15117, 8426, 155, 4.5, '2017-01-13', '''New year Celebration''', 0, '2017-01-13 07:35:00'),
(15118, 8431, 95, 4, '2017-01-13', '''Bug fixing and modification''', 0, '2017-01-13 07:38:24'),
(15119, 8422, 165, 1.5, '2017-01-13', '''Retesting resolved issues''', 0, '2017-01-13 07:38:38'),
(15120, 8430, 95, 4.5, '2017-01-13', '''New year and Xmas celebration''', 0, '2017-01-13 07:39:03'),
(15121, 8410, 165, 1.5, '2017-01-13', '''Verification and retesting client issues''', 0, '2017-01-13 07:40:07'),
(15122, 8344, 165, 1, '2017-01-13', '''Testing''', 0, '2017-01-13 07:40:30'),
(15123, 8432, 186, 4.5, '2017-01-13', '''Twitter API study''', 0, '2017-01-13 07:41:09'),
(15124, 8433, 186, 4, '2017-01-13', '''New year cle''', 0, '2017-01-13 07:41:45'),
(15125, 8413, 165, 4.5, '2017-01-13', '''New year celebrations''', 0, '2017-01-13 07:41:52'),
(15126, 8418, 163, 4.5, '2017-01-13', '''new year celebrations''', 0, '2017-01-13 07:42:07'),
(15127, 8427, 91, 4, '2017-01-13', '''New Year Celebration''', 0, '2017-01-13 07:43:37'),
(15128, 8435, 147, 4, '2017-01-13', '''Bug Fixing''', 0, '2017-01-13 07:43:38'),
(15129, 8399, 163, 4, '2017-01-13', '''grace period section''', 0, '2017-01-13 07:43:55'),
(15130, 8419, 164, 4.5, '2017-01-13', '''New year celebs''', 0, '2017-01-13 07:44:12'),
(15131, 8376, 164, 4, '2017-01-13', '''My org updates''', 0, '2017-01-13 07:44:29'),
(15132, 8437, 91, 4.5, '2017-01-13', '''Mysql conversion git set up /  initial tasks''', 0, '2017-01-13 07:46:11'),
(15133, 8393, 99, 4.5, '2017-01-13', '''CRM record numbering and Api chnages''', 0, '2017-01-13 07:46:11'),
(15134, 8428, 99, 4, '2017-01-13', '''New year celebrations''', 0, '2017-01-13 07:46:32'),
(15135, 8440, 116, 4.5, '2017-01-13', '''Camradrie''', 0, '2017-01-13 07:48:01'),
(15136, 8423, 92, 4.5, '2017-01-13', '''Celebration''', 0, '2017-01-13 07:48:13'),
(15137, 8414, 149, 5, '2017-01-13', '''CELEBRATIONS''', 0, '2017-01-13 07:48:47'),
(15138, 8330, 92, 4, '2017-01-13', '''1. task allotment\n2. Team meeting\n3. Project status evaluation''', 0, '2017-01-13 07:48:49'),
(15139, 8442, 147, 4.5, '2017-01-13', '''New year celebration''', 0, '2017-01-13 07:49:01'),
(15140, 8397, 149, 3.5, '2017-01-13', '''DESIGN TESTING IN DIFFERENT DEVICES''', 0, '2017-01-13 07:50:10'),
(15141, 8434, 189, 4, '2017-01-13', '''New Year''', 0, '2017-01-13 07:51:56'),
(15142, 8444, 102, 4.5, '2017-01-13', '''attended''', 0, '2017-01-13 07:52:18'),
(15143, 8375, 189, 4.5, '2017-01-13', '''Bug Fixing''', 0, '2017-01-13 07:52:26'),
(15144, 8445, 102, 4, '2017-01-13', '''group filter''', 0, '2017-01-13 07:52:40'),
(15145, 8429, 156, 4, '2017-01-13', '''New year celebration''', 0, '2017-01-13 07:52:40'),
(15146, 8366, 156, 4.5, '2017-01-13', '''Instruction to ups driver implementation.''', 0, '2017-01-13 07:53:22'),
(15148, 8438, 154, 4.5, '2017-01-13', '''Attended New year celebration''', 0, '2017-01-13 07:54:43'),
(15149, 8439, 154, 2, '2017-01-13', '''Prepared the pending tasks estimation on weekly base.''', 0, '2017-01-13 07:55:18'),
(15150, 8436, 154, 2, '2017-01-13', '''Update the dashboard with few design changes. Started the menu management for the front end of the store.''', 0, '2017-01-13 07:56:20'),
(15152, 8446, 111, 4, '2017-01-13', '''Blog integration''', 0, '2017-01-13 07:59:58'),
(15153, 8447, 111, 4.5, '2017-01-13', '''New year celebrations''', 0, '2017-01-13 08:00:47'),
(15154, 8449, 95, 4.5, '2017-01-13', '''New year celebrations''', 0, '2017-01-13 08:02:37'),
(15155, 8450, 115, 4, '2017-01-13', 'New Year Celebration', 115, '2017-01-13 10:39:24'),
(15158, 8451, 97, 7, '2017-01-12', '''iOS Bug fixes and iTunes submission''', 0, '2017-01-16 03:47:02'),
(15159, 8373, 97, 1.5, '2017-01-12', '''PM - Discussions - Orbis - Play Me''', 0, '2017-01-16 03:47:37'),
(15169, 8388, 135, 8.5, '2017-01-16', '''Bug Fixing''', 0, '2017-01-16 11:33:18'),
(15161, 8408, 131, 4, '2017-01-13', '''IOS AND ANDROID api changes''', 0, '2017-01-16 04:09:34'),
(15162, 8441, 155, 2, '2017-01-16', '''Add captch to feedback form and make request quote default''', 0, '2017-01-16 04:42:28'),
(15163, 8443, 188, 4, '2017-01-13', '''New year celebration''', 0, '2017-01-16 04:44:48'),
(15166, 8359, 115, 4.5, '2017-01-13', '''setting staging''', 0, '2017-01-16 04:49:59'),
(15167, 8452, 177, 4, '2017-01-13', '''new year celebrations''', 0, '2017-01-16 06:12:06'),
(15168, 8452, 177, 0.5, '2017-01-13', '''new year celebrations''', 0, '2017-01-16 06:13:00'),
(15170, 8453, 155, 6.5, '2017-01-16', '''CMS section fixing''', 0, '2017-01-16 12:08:47'),
(15171, 8456, 131, 8.5, '2017-01-16', '''QA;retesting : In Progress''', 0, '2017-01-16 12:28:57'),
(15172, 8458, 98, 2, '2017-01-16', '''completed''', 0, '2017-01-16 12:33:57'),
(15173, 8459, 98, 6.5, '2017-01-16', '''disabled score reentering in android''', 0, '2017-01-16 12:35:21'),
(15174, 8373, 97, 1.5, '2017-01-16', '''PM - Discussions - Orbis - PlayMe''', 0, '2017-01-16 12:36:25'),
(15175, 8457, 97, 7, '2017-01-16', '''Notification count issue fixed in both iOS and Android.''', 0, '2017-01-16 12:37:14'),
(15176, 8455, 91, 2, '2017-01-16', '''Fix the seller login / dashbord view issues''', 0, '2017-01-16 12:41:15'),
(15177, 8454, 91, 2.5, '2017-01-16', '''Image magic installation / verify editor functionlity''', 0, '2017-01-16 12:42:12'),
(15178, 8460, 177, 4, '2017-01-16', '''PlayMe - Unit testing & bug fixing''', 0, '2017-01-16 12:43:01'),
(15179, 8432, 186, 8.5, '2017-01-16', '''New company merging & tag cloud analysis''', 0, '2017-01-16 12:51:23'),
(15180, 8466, 102, 2.5, '2017-01-16', '''pm tasks\ndiscussions''', 0, '2017-01-16 12:54:15'),
(15181, 8467, 102, 6, '2017-01-16', '''section based access control''', 0, '2017-01-16 12:54:42'),
(15182, 8461, 91, 4, '2017-01-16', '''bug fixes / files updates to live server / verify''', 0, '2017-01-16 13:04:14'),
(15183, 8465, 147, 8.5, '2017-01-16', '''Bug Fixing''', 0, '2017-01-16 13:05:20'),
(15184, 8470, 176, 7.5, '2017-01-16', '''# search fix\n# cart drop down changes\n# testing''', 0, '2017-01-16 13:09:06'),
(15185, 8470, 176, 1, '2017-01-16', '''# minor bug fixes''', 0, '2017-01-16 13:10:32'),
(15186, 8392, 188, 6, '2017-01-16', '''Socialware : php 5.6 upgradation''', 0, '2017-01-16 13:13:36'),
(15187, 8469, 188, 2.5, '2017-01-16', '''Easy Index: php 5.6 upgradation''', 0, '2017-01-16 13:15:02'),
(15188, 8366, 156, 2.5, '2017-01-16', '''Blog cretion updated in to live''', 0, '2017-01-16 13:17:46'),
(15189, 8468, 156, 6, '2017-01-16', '''Blog live site implementation,updated functionality of special instruction field.''', 0, '2017-01-16 13:18:57'),
(15190, 8473, 109, 8.5, '2017-01-16', '''Retesting new features  -ORBIS''', 0, '2017-01-16 13:22:50'),
(15191, 8474, 92, 8.5, '2017-01-16', '''1. Task allotment to team members.\n2. Project status checking.\n3. Planner updation.''', 0, '2017-01-16 13:33:36'),
(15192, 8477, 99, 8.5, '2017-01-16', '''Implementing Pagination Take Payment module(In Progress)\nCRM module Record number fix(Completed)''', 0, '2017-01-16 13:40:02'),
(15193, 8476, 149, 5, '2017-01-16', '''Testing newly integrated functionalities''', 0, '2017-01-16 13:41:42'),
(15194, 8361, 149, 1.5, '2017-01-16', '''retesting''', 0, '2017-01-16 13:42:14'),
(15195, 8478, 149, 2, '2017-01-16', '''Testing the new functionalities''', 0, '2017-01-16 13:45:16'),
(15196, 8462, 154, 8.5, '2017-01-16', '''The menu management for the store front end pages has been almost completed on back end.''', 0, '2017-01-16 14:04:07'),
(15197, 8481, 115, 7, '2017-01-16', 'Deployement to beta and live', 115, '2017-01-16 14:08:03'),
(15198, 8482, 115, 1.5, '2017-01-16', '''Project and team management''', 0, '2017-01-16 14:10:27'),
(15199, 8479, 113, 7.5, '2017-01-16', '''home page and wish/swap HTML conversion is finished''', 0, '2017-01-16 14:11:41'),
(15200, 8483, 95, 8.5, '2017-01-16', '''8 to 18 Sales Automation Tool - CMS Part design modifications''', 0, '2017-01-16 14:13:28'),
(15201, 8484, 113, 1, '2017-01-16', '''design changes in header section for mobile view''', 0, '2017-01-16 14:15:40'),
(15203, 8463, 116, 6, '2017-01-16', '''paypal recurring payment integration''', 0, '2017-01-16 14:18:29'),
(15204, 8464, 116, 2.5, '2017-01-16', '''backuper product header correction.''', 0, '2017-01-16 14:19:03'),
(15205, 8334, 111, 1.5, '2017-01-16', '''Task management & discussions''', 0, '2017-01-16 14:25:38'),
(15206, 8376, 164, 4.5, '2017-01-16', '''Bug fix''', 0, '2017-01-16 14:28:15'),
(15207, 8471, 164, 4, '2017-01-16', '''Bug fix''', 0, '2017-01-16 14:28:42'),
(15208, 8472, 163, 0.5, '2017-01-16', '''grace period section''', 0, '2017-01-16 14:32:37'),
(15209, 8472, 163, 8, '2017-01-16', '''grace period bug fixing''', 0, '2017-01-16 14:33:39'),
(15210, 8485, 111, 7, '2017-01-16', '''Work flow meeting, Login screen & dashboard wire-frame creation''', 0, '2017-01-16 14:37:55'),
(15211, 8453, 155, 8.5, '2017-01-17', '''Bug fixing''', 0, '2017-01-17 06:49:19'),
(15212, 8486, 189, 8.5, '2017-01-17', '''Critical mail fixing issues''', 0, '2017-01-17 12:12:28'),
(15213, 8410, 165, 1, '2017-01-17', '''Retesting resolved bugs''', 0, '2017-01-17 12:25:38'),
(15214, 8487, 165, 7.5, '2017-01-17', '''User privilege,contract section,event repeat testing''', 0, '2017-01-17 12:29:48'),
(15215, 8489, 154, 2, '2017-01-17', '''Attended client meeting, prepared meeting minutes, uploaded the new design and fixed some issues.''', 0, '2017-01-17 12:36:11'),
(15216, 8491, 154, 6.5, '2017-01-17', '''The menu management has been completed on back end and started the front end integration.''', 0, '2017-01-17 12:37:36'),
(15217, 8457, 97, 7, '2017-01-17', '''Bug fixing - iOS version 1.3.3 updated''', 0, '2017-01-17 12:37:56'),
(15218, 8492, 147, 8.5, '2017-01-17', '''Bug Fixing''', 0, '2017-01-17 12:38:49'),
(15219, 8488, 135, 8.5, '2017-01-17', '''Bug Fixing''', 0, '2017-01-17 12:39:22'),
(15220, 8495, 98, 8.5, '2017-01-17', '''JIRA updates completed''', 0, '2017-01-17 12:44:57'),
(15221, 8490, 91, 1, '2017-01-17', '''Forgot password issue verification on multicart product git / crafty crafters.com''', 0, '2017-01-17 12:46:17'),
(15222, 8437, 91, 7.5, '2017-01-17', '''Replace the mysql_insrt_id to the mysqli version \n\nVerify the editor functionality with newly added products''', 0, '2017-01-17 12:47:37'),
(15223, 8494, 97, 1.5, '2017-01-17', '''PM - Discussions - Orbis - Play Me - 8to18''', 0, '2017-01-17 12:53:11'),
(15225, 8466, 102, 1.5, '2017-01-17', '''pm tasks\ndiscussions''', 0, '2017-01-17 12:54:55'),
(15226, 8467, 102, 7, '2017-01-17', '''section access control\nbug fixes''', 0, '2017-01-17 12:55:18'),
(15227, 8493, 177, 8.5, '2017-01-17', '''PlayMe - QA Bug fixing''', 0, '2017-01-17 12:57:41'),
(15228, 8497, 186, 4.5, '2017-01-17', '''1.Added 9 new companies to db and home page\n2.Fixed founder image issue in profile and analytic page\n3.Fix twitter api''', 0, '2017-01-17 13:00:14'),
(15229, 8496, 186, 4, '2017-01-17', '''checking functionality issues''', 0, '2017-01-17 13:00:49'),
(15230, 8482, 115, 4, '2017-01-17', '''Project and task management''', 0, '2017-01-17 13:07:25'),
(15231, 8481, 115, 1, '2017-01-17', '''unit testing of ravox''', 0, '2017-01-17 13:09:26'),
(15232, 8469, 188, 8.5, '2017-01-17', '''Easy index: php 5.6 upgradation''', 0, '2017-01-17 13:12:41'),
(15233, 8499, 115, 3.5, '2017-01-17', '''iscripts cloud and related work estimations''', 0, '2017-01-17 13:13:02'),
(15234, 8498, 131, 8.5, '2017-01-17', '''QA: CMS Complete testing: Completed''', 0, '2017-01-17 13:13:25'),
(15235, 8474, 92, 8.5, '2017-01-17', '''1. Task allotment to team members.\n2. Project status check.\n3. Discussion on technical implementation on various projects.''', 0, '2017-01-17 13:22:28'),
(15236, 8477, 99, 8.5, '2017-01-17', '''Implementing Pagination Take Payment module(Completed)\nImpleemnting Take payment listing in CRM Accounts(In Progress)''', 0, '2017-01-17 13:29:53'),
(15237, 8504, 109, 8.5, '2017-01-17', '''Testing and retesting  release features- ORBIS''', 0, '2017-01-17 13:33:16'),
(15238, 8502, 176, 8.5, '2017-01-17', '''bug fix''', 0, '2017-01-17 13:33:20'),
(15239, 8501, 149, 8.5, '2017-01-17', '''Complete app testing''', 0, '2017-01-17 13:33:47'),
(15240, 8505, 103, 8.5, '2017-01-17', '''Management tasks''', 0, '2017-01-17 13:43:35'),
(15241, 8468, 156, 4.5, '2017-01-17', '''Blog subdomain creation''', 0, '2017-01-17 13:43:38'),
(15242, 8506, 111, 7.5, '2017-01-17', 'My trips, Trip details, Zone & Help pages wireframe creation', 111, '2017-01-17 13:52:00'),
(15243, 8507, 111, 1, '2017-01-17', 'Task management', 111, '2017-01-17 13:55:14'),
(15244, 8508, 113, 8.5, '2017-01-17', '''design integration in 2 pages''', 0, '2017-01-17 14:01:06'),
(15245, 8509, 95, 8.5, '2017-01-17', '''Community corprative bug fixing and theme integration''', 0, '2017-01-17 14:02:27'),
(15246, 8471, 164, 4, '2017-01-17', '''Bug fix''', 0, '2017-01-17 14:29:54'),
(15247, 8500, 164, 4.5, '2017-01-17', '''Bug fix.''', 0, '2017-01-17 14:30:22'),
(15248, 8503, 163, 8.5, '2017-01-17', '''Release related works.''', 0, '2017-01-17 14:32:43'),
(15249, 8474, 92, 4, '2017-01-18', '''1. Task allotment.\n2. Giving direction to team members on various projects.\n3. Git management.''', 0, '2017-01-18 07:44:32'),
(15250, 8518, 131, 4, '2017-01-18', '''QA: Billing issue: Completed''', 0, '2017-01-18 12:01:39'),
(15251, 8517, 131, 4.5, '2017-01-18', '''QA: Client feedback and bugs retesting''', 0, '2017-01-18 12:03:36'),
(15252, 8519, 147, 8.5, '2017-01-18', '''Created upgrade for socialware''', 0, '2017-01-18 12:31:30'),
(15253, 8410, 165, 0.5, '2017-01-18', '''Retesting resolved bugs''', 0, '2017-01-18 12:35:49'),
(15254, 8520, 165, 8, '2017-01-18', '''Client meeting,discussions,retesting resolved bugs,requirement and pending list updating''', 0, '2017-01-18 12:37:24'),
(15255, 8515, 91, 4.5, '2017-01-18', '''Product bug fixes''', 0, '2017-01-18 12:38:42'),
(15256, 8514, 91, 4, '2017-01-18', '''Verify all function / bug fixes''', 0, '2017-01-18 12:39:08'),
(15257, 8488, 135, 8.5, '2017-01-18', '''Bug Fixing''', 0, '2017-01-18 12:44:40'),
(15258, 8523, 97, 7, '2017-01-18', 'Android version 1.3.1 update', 97, '2017-01-18 12:48:45'),
(15259, 8494, 97, 1.5, '2017-01-18', '''PM - Discussions - Orbis - Play me - 8to18''', 0, '2017-01-18 12:50:52'),
(15260, 8522, 98, 8.5, '2017-01-18', '''Android build submitted. Started working on UI.''', 0, '2017-01-18 12:51:48'),
(15261, 8497, 186, 4.5, '2017-01-18', '''Database filter\nCron code optimisation\nFounder api testing''', 0, '2017-01-18 12:53:53'),
(15262, 8496, 186, 4, '2017-01-18', '''Bug fixing''', 0, '2017-01-18 12:54:32'),
(15263, 8468, 156, 3.5, '2017-01-18', '''Updated purchase order mail to buyer.''', 0, '2017-01-18 12:54:46'),
(15264, 8513, 156, 5, '2017-01-18', '''Bug fixes and feedback implementation.''', 0, '2017-01-18 12:55:18'),
(15265, 8516, 189, 4.5, '2017-01-18', '''Api feasibility study''', 0, '2017-01-18 12:57:08'),
(15266, 8486, 189, 4, '2017-01-18', '''Critical bug fixes''', 0, '2017-01-18 12:57:42'),
(15267, 8477, 99, 8.5, '2017-01-18', '''Device Token Api and User Calendar changes(Completed)\nImpleemnting Take payment listing in CRM Accounts(Completed)''', 0, '2017-01-18 13:01:05'),
(15268, 8493, 177, 8.5, '2017-01-18', '''PlayMe - QA Bug fixing''', 0, '2017-01-18 13:05:22'),
(15269, 8525, 115, 6, '2017-01-18', 'Cloud bug tracking and estimate for the modifications requirede', 115, '2017-01-18 13:14:20'),
(15270, 8482, 115, 2.5, '2017-01-18', '''Project management''', 0, '2017-01-18 13:16:20'),
(15271, 8524, 188, 8.5, '2017-01-18', '''MCE : mysqli conversion''', 0, '2017-01-18 13:20:19'),
(15272, 8502, 176, 8.5, '2017-01-18', '''# bug fixes''', 0, '2017-01-18 13:25:49'),
(15273, 8528, 109, 6, '2017-01-18', '''Retesting resolved bugs -BBF''', 0, '2017-01-18 13:56:47'),
(15274, 8527, 109, 1.5, '2017-01-18', '''client call -ORBIS''', 0, '2017-01-18 13:57:07'),
(15275, 8464, 116, 4, '2017-01-18', '''Fixing broken links''', 0, '2017-01-18 13:57:31'),
(15276, 8526, 149, 5.5, '2017-01-18', '''Retesting Bugs''', 0, '2017-01-18 13:58:45'),
(15277, 8529, 109, 1, '2017-01-18', '''Meeting -bbf''', 0, '2017-01-18 13:58:45'),
(15278, 8463, 116, 4.5, '2017-01-18', '''Integrating paypal code snippet provided by client.''', 0, '2017-01-18 13:58:47'),
(15279, 8501, 149, 3, '2017-01-18', '''Complete testing''', 0, '2017-01-18 13:59:05'),
(15280, 8500, 164, 8.5, '2017-01-18', '''My org. updates''', 0, '2017-01-18 14:06:12'),
(15281, 8531, 113, 0.5, '2017-01-18', '''printlogic pricing page design issues for ipad''', 0, '2017-01-18 14:09:49'),
(15282, 8532, 113, 0.5, '2017-01-18', '''design support in verity pack page''', 0, '2017-01-18 14:10:31'),
(15283, 8533, 113, 7.5, '2017-01-18', '''design mockup for My iSwap page, Popup conversion, cms page and Leaderboard page''', 0, '2017-01-18 14:12:28');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(15284, 8535, 95, 4.5, '2017-01-18', '''Admin side design bug fixing''', 0, '2017-01-18 14:13:46'),
(15285, 8536, 95, 4, '2017-01-18', '''twiter campaigning advertisement banner for support and  dedicated service''', 0, '2017-01-18 14:14:59'),
(15286, 8505, 103, 8.5, '2017-01-18', '''Management tasks''', 0, '2017-01-18 14:15:21'),
(15287, 8466, 102, 2.5, '2017-01-18', '''pm tasks\ndiscussions\nleads meeting\nmockup support''', 0, '2017-01-18 14:16:39'),
(15288, 8467, 102, 6, '2017-01-18', '''user access restriction changes\nbug fixes/modifications\nclient meeting''', 0, '2017-01-18 14:17:23'),
(15289, 8530, 111, 7.5, '2017-01-18', '''App screens(Claim, Scan 3 pages, Scan details 3 pages, Success & error) , Web ( Login & dashboard) screens''', 0, '2017-01-18 14:19:28'),
(15290, 8507, 111, 1, '2017-01-18', '''Task management''', 0, '2017-01-18 14:19:46'),
(15291, 8534, 154, 8.5, '2017-01-18', '''Updated the dashboard, banner management module, menu management module on the store back end. Updated the header/footer links on the store front end to display dynamically from db.''', 0, '2017-01-18 14:20:26'),
(15293, 8538, 163, 8.5, '2017-01-18', '''protocol section enhancement''', 0, '2017-01-19 04:50:28'),
(15294, 8516, 189, 4.5, '2017-01-19', '''Flexible vacation finder-bug fixes''', 0, '2017-01-19 12:17:54'),
(15295, 8486, 189, 4, '2017-01-19', '''New bug fixes netmenus''', 0, '2017-01-19 12:18:37'),
(15296, 8543, 165, 1, '2017-01-19', '''QA meeting''', 0, '2017-01-19 12:25:25'),
(15297, 8541, 165, 6, '2017-01-19', '''Testing new changes''', 0, '2017-01-19 12:25:55'),
(15298, 8520, 165, 1.5, '2017-01-19', '''Testing''', 0, '2017-01-19 12:26:51'),
(15299, 8474, 92, 8.5, '2017-01-19', '''1. Task allotment to team members.\n2. Communicating with business team on various project status.\n3. Checking the progress of various projects and planning accordingly.''', 0, '2017-01-19 12:31:47'),
(15300, 8548, 115, 5.5, '2017-01-19', 'Git set up and bug fixing', 115, '2017-01-19 12:32:35'),
(15301, 8482, 115, 2, '2017-01-19', '''Project and team management''', 0, '2017-01-19 12:35:58'),
(15302, 8552, 135, 8.5, '2017-01-19', '''Bug Fixing''', 0, '2017-01-19 12:45:09'),
(15303, 8546, 91, 8.5, '2017-01-19', '''Verification on Php5.6.sydney / bug fixes''', 0, '2017-01-19 12:48:50'),
(15304, 8544, 147, 8.5, '2017-01-19', '''Checked issues in mce vendor section''', 0, '2017-01-19 12:49:15'),
(15305, 8554, 115, 1, '2017-01-19', 'escalation works', 115, '2017-01-19 12:49:22'),
(15306, 8521, 186, 4, '2017-01-19', '''Bug fixing''', 0, '2017-01-19 12:50:40'),
(15307, 8545, 186, 4.5, '2017-01-19', '''TAG API implementation''', 0, '2017-01-19 12:51:28'),
(15308, 8553, 97, 7, '2017-01-19', 'Beta build - ios chat notification r&d', 97, '2017-01-19 12:51:46'),
(15309, 8494, 97, 1.5, '2017-01-19', '''PM - Discussions - orbis - 8to18''', 0, '2017-01-19 12:53:04'),
(15310, 8540, 99, 8.5, '2017-01-19', '''Intranet Api Changes(Completed)\nHr Report module chnages(Completed)''', 0, '2017-01-19 12:54:22'),
(15311, 8524, 188, 8.5, '2017-01-19', '''MCE : mysqli conversion and php 5.6 upgradation''', 0, '2017-01-19 12:54:25'),
(15312, 8547, 177, 8.5, '2017-01-19', '''PlayMe - QA Bug fixing and testing''', 0, '2017-01-19 12:55:57'),
(15313, 8466, 102, 1, '2017-01-19', '''pm tasks\ndiscussions''', 0, '2017-01-19 12:59:47'),
(15314, 8467, 102, 7.5, '2017-01-19', '''bug fixes/modifications''', 0, '2017-01-19 13:00:14'),
(15315, 8537, 164, 1.5, '2017-01-19', '''Text changes''', 0, '2017-01-19 13:08:26'),
(15316, 8505, 103, 8.5, '2017-01-19', '''Management tasks''', 0, '2017-01-19 13:08:47'),
(15317, 8538, 163, 8.5, '2017-01-19', '''api bug fix, orucode tracking section and protocol section update''', 0, '2017-01-19 13:14:38'),
(15318, 8551, 95, 8.5, '2017-01-19', '''Socialware bug fixing and modification''', 0, '2017-01-19 13:15:37'),
(15319, 8559, 131, 7.5, '2017-01-19', '''beta.alice .com feedback\ndesign changes\nmeeting with aji''', 0, '2017-01-19 13:22:51'),
(15320, 8560, 131, 1, '2017-01-19', '''qa meeting''', 0, '2017-01-19 13:23:07'),
(15321, 8562, 113, 8, '2017-01-19', '''design modifications in Contract sections and bug fixing''', 0, '2017-01-19 13:28:12'),
(15322, 8563, 113, 0.5, '2017-01-19', '''bug fixing''', 0, '2017-01-19 13:28:42'),
(15323, 8558, 176, 8.5, '2017-01-19', '''# bug fixes and enhancements''', 0, '2017-01-19 13:31:21'),
(15324, 8507, 111, 1, '2017-01-19', '''Task management''', 0, '2017-01-19 13:31:51'),
(15325, 8530, 111, 6, '2017-01-19', '''Manage trips & manage drivers page design''', 0, '2017-01-19 13:32:46'),
(15326, 8564, 111, 1.5, '2017-01-19', '''New App design image slicing''', 0, '2017-01-19 13:33:15'),
(15327, 8549, 156, 4.5, '2017-01-19', '''Cms bug fixes''', 0, '2017-01-19 13:33:29'),
(15328, 8550, 156, 4, '2017-01-19', '''Pdf loading speed issue analysis.''', 0, '2017-01-19 13:34:21'),
(15329, 8567, 109, 2, '2017-01-19', '''Estimation and discussion and report preparation''', 0, '2017-01-19 13:49:59'),
(15330, 8566, 109, 5.5, '2017-01-19', '''Retesting resolved bugs  -BBF''', 0, '2017-01-19 13:50:21'),
(15331, 8561, 109, 1, '2017-01-19', '''QA MEETING''', 0, '2017-01-19 13:50:36'),
(15332, 8557, 164, 7, '2017-01-19', '''My organization edits''', 0, '2017-01-19 13:54:11'),
(15333, 8556, 116, 8.5, '2017-01-19', '''Paypal integration.''', 0, '2017-01-19 14:48:18'),
(15334, 8555, 154, 8.5, '2017-01-19', '''Updated the menu management module to update the cms page content and removed cms management module on back end. Updated the banners on the store home page with dynamic content.''', 0, '2017-01-19 14:53:52'),
(15335, 8568, 95, 4.5, '2017-01-20', '''Bug fixing and modifications''', 0, '2017-01-20 08:16:36'),
(15336, 8569, 155, 1, '2017-01-20', '''Sitecopying graphical quote builder''', 0, '2017-01-20 10:26:50'),
(15337, 8571, 155, 7.5, '2017-01-20', '''Bug fixing in CMS part''', 0, '2017-01-20 10:45:53'),
(15338, 8575, 135, 7.5, '2017-01-20', '''Bug Fixing''', 0, '2017-01-20 11:01:36'),
(15339, 8574, 135, 1, '2017-01-20', '''Review''', 0, '2017-01-20 11:01:48'),
(15340, 8577, 92, 8.5, '2017-01-20', '''1. task allotment to team members on various project.\n2. Evaluation of task done and project status.\n3. Communication with business team.''', 0, '2017-01-20 11:37:26'),
(15341, 8576, 186, 4, '2017-01-20', '''Code optimization,report created''', 0, '2017-01-20 11:41:14'),
(15342, 8545, 186, 4.5, '2017-01-20', '''1.Ajax search implementation in homepage\n2.Tag cloud cron fixing and updation \n3.Analytics table optimization\n4.Homepage startup cron code dev''', 0, '2017-01-20 11:43:33'),
(15343, 8558, 176, 8.5, '2017-01-20', '''Bug fixes and enhancements''', 0, '2017-01-20 11:46:16'),
(15344, 8524, 188, 2, '2017-01-20', '''MCE : mysqli conversion''', 0, '2017-01-20 12:04:40'),
(15345, 8579, 188, 6.5, '2017-01-20', '''MCE : PHP7 depreciated functions fix''', 0, '2017-01-20 12:06:40'),
(15346, 8582, 98, 8.5, '2017-01-19', '''JIRA updates completed''', 0, '2017-01-20 12:18:47'),
(15347, 8494, 97, 2.5, '2017-01-20', '''PM  - Discussions - orbis - play me - 8to18''', 0, '2017-01-20 12:19:17'),
(15348, 8584, 98, 8.5, '2017-01-20', '''Login and splash page design in progress''', 0, '2017-01-20 12:19:20'),
(15349, 8586, 103, 8.5, '2017-01-20', '''Management tasks''', 0, '2017-01-20 12:30:29'),
(15350, 8573, 189, 8.5, '2017-01-20', '''Flexible vacation finder bug fixes and feasibility study''', 0, '2017-01-20 12:31:17'),
(15351, 8578, 165, 8.5, '2017-01-20', '''Testing and retesting resolved bugs,requirement list''', 0, '2017-01-20 12:41:05'),
(15354, 8587, 97, 6, '2017-01-20', 'QR Scanner Reversal & Chat notification in iOS R&D', 97, '2017-01-20 12:51:14'),
(15353, 8554, 115, 1.5, '2017-01-20', '''Backuper escalation''', 0, '2017-01-20 12:49:46'),
(15355, 8589, 115, 4, '2017-01-20', '''Project and team management''', 0, '2017-01-20 13:02:32'),
(15356, 8557, 164, 8.5, '2017-01-20', '''optimizing my organization.''', 0, '2017-01-20 13:02:52'),
(15357, 8588, 109, 8.5, '2017-01-20', '''Retesting resolved bugs -BBF''', 0, '2017-01-20 13:02:56'),
(15358, 8592, 115, 3, '2017-01-20', '''Bug fixing''', 0, '2017-01-20 13:04:00'),
(15359, 8572, 156, 8.5, '2017-01-20', '''Pdf performance check''', 0, '2017-01-20 13:08:27'),
(15360, 8540, 99, 8.5, '2017-01-20', '''Intranet Document Api Bug fixing(Completed)\nIntranet Document file upload changes(In Progress)''', 0, '2017-01-20 13:20:27'),
(15361, 8583, 147, 8.5, '2017-01-20', '''Deprecated function changes and upgrade modifications''', 0, '2017-01-20 13:20:55'),
(15362, 8596, 131, 4, '2017-01-20', '''QA: Feedback ppt and retesting''', 0, '2017-01-20 13:21:51'),
(15363, 8597, 131, 4.5, '2017-01-20', '''Crafty crafters escalation retesting''', 0, '2017-01-20 13:25:10'),
(15364, 8547, 177, 8.5, '2017-01-20', '''PlayMe - Bug fixing and testing''', 0, '2017-01-20 13:29:09'),
(15365, 8538, 163, 8.5, '2017-01-20', '''ORUCODE tracking genealogy section and ORUCARD application  section enhancement.''', 0, '2017-01-20 13:33:45'),
(15366, 8580, 113, 3, '2017-01-20', '''design modifications in banner section''', 0, '2017-01-20 13:35:28'),
(15367, 8591, 154, 2, '2017-01-20', '''Fixed some issues on the design and uploaded to live for client verification''', 0, '2017-01-20 13:38:55'),
(15368, 8590, 154, 6.5, '2017-01-20', '''Integrated the banners on the store front end with dynamic content. Fixed some issues on the banners module and menu management module found after QA.''', 0, '2017-01-20 13:40:12'),
(15369, 8598, 113, 5, '2017-01-20', '''bug fixing and design modifications''', 0, '2017-01-20 13:42:39'),
(15370, 8601, 113, 0.5, '2017-01-20', '''Detail estimate for InfiniiMarket''', 0, '2017-01-20 13:43:45'),
(15371, 8585, 116, 8.5, '2017-01-20', '''Adding robots.txt, broken links fixing.''', 0, '2017-01-20 13:49:48'),
(15372, 8507, 111, 1, '2017-01-20', '''Task management''', 0, '2017-01-20 13:50:16'),
(15373, 8564, 111, 0.5, '2017-01-20', '''icon slicing''', 0, '2017-01-20 13:52:12'),
(15374, 8570, 111, 1, '2017-01-20', '''Estimate preparation''', 0, '2017-01-20 13:53:38'),
(15375, 8526, 149, 1, '2017-01-20', '''testing''', 0, '2017-01-20 13:54:27'),
(15376, 8602, 111, 1.5, '2017-01-20', '''Image & icons slicing''', 0, '2017-01-20 13:54:31'),
(15377, 8594, 149, 2, '2017-01-20', '''testing features in live''', 0, '2017-01-20 13:55:14'),
(15378, 8599, 111, 0.5, '2017-01-20', '''Dropdown modification''', 0, '2017-01-20 13:55:20'),
(15379, 8593, 149, 2, '2017-01-20', '''Re-Testing''', 0, '2017-01-20 13:56:14'),
(15380, 8595, 149, 3.5, '2017-01-20', '''Testing in pack''', 0, '2017-01-20 13:56:36'),
(15381, 8600, 111, 4, '2017-01-20', '''Theme 01 creation''', 0, '2017-01-20 13:56:42'),
(15382, 8466, 102, 1.5, '2017-01-20', '''pm tasks\ndiscussions''', 0, '2017-01-23 04:28:56'),
(15383, 8603, 102, 7, '2017-01-20', '''bug fixes - events/info sections''', 0, '2017-01-23 04:30:41'),
(15384, 8604, 103, 1, '2017-01-23', 'Interview taken', 103, '2017-01-23 05:59:02'),
(15385, 8606, 155, 7.5, '2017-01-23', '''Graph section fixes''', 0, '2017-01-23 11:58:23'),
(15386, 8607, 155, 1, '2017-01-23', '''Review Attended.''', 0, '2017-01-23 12:00:35'),
(15387, 8573, 189, 4, '2017-01-23', '''Flexible vacation finder bug fixes and feasibility study''', 0, '2017-01-23 12:36:16'),
(15388, 8610, 91, 2, '2017-01-23', '''Make sponsor code mandatory for all forms / meeting / verify on live site''', 0, '2017-01-23 12:41:40'),
(15389, 8609, 91, 4.5, '2017-01-23', '''Image magic issue fixes /  Product details page  Http url encode error fixes''', 0, '2017-01-23 12:43:00'),
(15390, 8608, 91, 2, '2017-01-23', '''Split payment issue check / open ssl issue, send update to support team''', 0, '2017-01-23 12:44:03'),
(15391, 8613, 147, 7, '2017-01-23', '''depricated function modifications''', 0, '2017-01-23 12:56:02'),
(15392, 8615, 189, 4.5, '2017-01-23', '''Fixing netmenus hold issues''', 0, '2017-01-23 12:57:56'),
(15393, 8614, 147, 1.5, '2017-01-23', '''Menu text changes''', 0, '2017-01-23 12:58:04'),
(15394, 8611, 135, 8.5, '2017-01-23', '''Bug Fixing''', 0, '2017-01-23 12:59:55'),
(15395, 8622, 97, 6, '2017-01-23', 'Chat notification in iOS R&D - reviewed multiple libraries which support web, iOS and Android', 97, '2017-01-23 13:02:00'),
(15396, 8621, 102, 8.5, '2017-01-23', '''bug fixes/modifications''', 0, '2017-01-23 13:02:36'),
(15397, 8616, 98, 8.5, '2017-01-23', '''page design completed''', 0, '2017-01-23 13:05:17'),
(15398, 8623, 97, 2.5, '2017-01-23', 'PM - Discussions - Orbis - Play Me - 8to18', 97, '2017-01-23 13:05:51'),
(15399, 8558, 176, 8.5, '2017-01-23', '''release related works and bug fixes''', 0, '2017-01-23 13:09:13'),
(15400, 8617, 118, 8.5, '2017-01-23', '''ADA - Event Contract Section''', 0, '2017-01-23 13:09:46'),
(15401, 8628, 103, 8.5, '2017-01-23', '''Management tasks''', 0, '2017-01-23 13:14:06'),
(15402, 8612, 164, 8.5, '2017-01-23', '''Org. Updates''', 0, '2017-01-23 13:14:23'),
(15403, 8626, 99, 8.5, '2017-01-23', '''Intranet Document file upload/Sharing changes(Completed)\nPHP 7 Integration(In Progress)''', 0, '2017-01-23 13:23:15'),
(15404, 8577, 92, 8.5, '2017-01-23', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Planner updation.''', 0, '2017-01-23 13:23:45'),
(15405, 8631, 156, 8.5, '2017-01-23', '''Template creation for all farmers.''', 0, '2017-01-23 13:23:55'),
(15406, 8624, 163, 8.5, '2017-01-23', '''Review and cardpage enhancement.''', 0, '2017-01-23 13:25:39'),
(15407, 8579, 188, 8.5, '2017-01-23', '''php7 upgradation testing''', 0, '2017-01-23 13:27:19'),
(15408, 8630, 149, 1.5, '2017-01-23', '''Testing new functionalities''', 0, '2017-01-23 13:33:50'),
(15409, 8594, 149, 1.5, '2017-01-23', '''testing in live''', 0, '2017-01-23 13:34:32'),
(15410, 8618, 177, 8.5, '2017-01-23', '''PlayMe - Bug fixing (QA Re-testing)''', 0, '2017-01-23 13:34:51'),
(15411, 8629, 149, 5.5, '2017-01-23', '''Retesting bugs''', 0, '2017-01-23 13:34:59'),
(15412, 8627, 95, 4.5, '2017-01-23', '''Net menus bug fixing and modification''', 0, '2017-01-23 13:41:27'),
(15413, 8632, 109, 7.5, '2017-01-23', '''Retesting -BBF''', 0, '2017-01-23 13:44:33'),
(15414, 8527, 109, 1, '2017-01-23', '''client call''', 0, '2017-01-23 13:44:49'),
(15415, 8634, 95, 4, '2017-01-23', '''myiswap page designing and conversion''', 0, '2017-01-23 14:06:46'),
(15416, 8619, 154, 8.5, '2017-01-23', '''Working on updating the vistacart installer pack with latest updates.''', 0, '2017-01-23 14:09:39'),
(15417, 8600, 111, 7.5, '2017-01-23', '''1st theme creation''', 0, '2017-01-23 14:10:17'),
(15418, 8633, 113, 8.5, '2017-01-23', '''Bug fixing and design modifications in all pages''', 0, '2017-01-23 14:10:18'),
(15419, 8635, 111, 1, '2017-01-23', '''Task management''', 0, '2017-01-23 14:10:49'),
(15420, 8620, 116, 8.5, '2017-01-23', '''Paypal module deployment and bug fixing.''', 0, '2017-01-23 14:13:04'),
(15421, 8605, 165, 8.5, '2017-01-23', '''Testing''', 0, '2017-01-24 04:11:14'),
(15422, 8636, 165, 8.5, '2017-01-24', '''Retesting resolved bugs,testing event and season wizard''', 0, '2017-01-24 12:04:17'),
(15423, 8639, 155, 1, '2017-01-24', '''Estimate - Mark Perez''', 0, '2017-01-24 12:24:02'),
(15424, 8611, 135, 8.5, '2017-01-24', '''Bug Fixing''', 0, '2017-01-24 12:33:23'),
(15425, 8641, 155, 7.5, '2017-01-24', '''Aggregate box creation''', 0, '2017-01-24 12:37:12'),
(15426, 8646, 115, 4.5, '2017-01-24', 'Bug fixing', 115, '2017-01-24 12:42:24'),
(15427, 8643, 97, 6, '2017-01-24', '''Working on how to display notification details from a web content - html content''', 0, '2017-01-24 12:42:41'),
(15428, 8589, 115, 4, '2017-01-24', '''Project and team management''', 0, '2017-01-24 12:43:03'),
(15429, 8645, 98, 8.5, '2017-01-24', '''Post result confirmation page design completed''', 0, '2017-01-24 12:49:51'),
(15430, 8640, 147, 8.5, '2017-01-24', '''Bug Fixing''', 0, '2017-01-24 12:50:33'),
(15431, 8631, 156, 8.5, '2017-01-24', '''Farmer orders listing complted''', 0, '2017-01-24 12:51:30'),
(15432, 8623, 97, 2.5, '2017-01-24', '''PM - Discussions - Orbis - Play Me''', 0, '2017-01-24 12:53:09'),
(15433, 8648, 95, 4.5, '2017-01-24', '''New theme creation''', 0, '2017-01-24 12:57:30'),
(15434, 8615, 189, 8.5, '2017-01-24', '''Fixing hold issues''', 0, '2017-01-24 13:01:04'),
(15435, 8621, 102, 8.5, '2017-01-24', '''bug fixes''', 0, '2017-01-24 13:05:35'),
(15440, 8647, 91, 5, '2017-01-24', '''''Installer / Upgrader Mysli Conversion''''', 0, '2017-01-24 13:08:41'),
(15437, 8577, 92, 4, '2017-01-24', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Taken Review of a team members''', 0, '2017-01-24 13:06:49'),
(15438, 8644, 91, 1, '2017-01-24', '''Review Process''', 0, '2017-01-24 13:06:53'),
(15439, 8642, 91, 2, '2017-01-24', '''Site planner git settings / bug fixes''', 0, '2017-01-24 13:07:38'),
(15441, 8608, 91, 0.5, '2017-01-24', '''Send paypal split issue on local product git''', 0, '2017-01-24 13:09:29'),
(15442, 8638, 188, 8.5, '2017-01-24', '''MCE: Bug Fixing''', 0, '2017-01-24 13:09:34'),
(15443, 8649, 95, 4, '2017-01-24', '''myiswap page HTML conversion''', 0, '2017-01-24 13:10:53'),
(15444, 8637, 131, 8.5, '2017-01-24', '''QA: Management''', 0, '2017-01-24 13:15:46'),
(15445, 8635, 111, 1, '2017-01-24', '''Task management''', 0, '2017-01-24 13:16:29'),
(15446, 8626, 99, 8.5, '2017-01-24', '''Intranet Api changes(Completed)\nIntranet Document sharing changes(In Progress)''', 0, '2017-01-24 13:16:31'),
(15447, 8653, 111, 7, '2017-01-24', '''2nd theme creation''', 0, '2017-01-24 13:17:24'),
(15448, 8654, 111, 0.5, '2017-01-24', '''Mark Perez-design estimate''', 0, '2017-01-24 13:20:33'),
(15449, 8650, 113, 3, '2017-01-24', '''bug fixing and design modifications''', 0, '2017-01-24 13:21:12'),
(15450, 8651, 113, 0.5, '2017-01-24', '''design changes in register page''', 0, '2017-01-24 13:21:51'),
(15451, 8655, 149, 3, '2017-01-24', '''Protocol section admin side testing''', 0, '2017-01-24 13:42:51'),
(15452, 8656, 149, 2, '2017-01-24', '''Upload and installation''', 0, '2017-01-24 13:43:25'),
(15453, 8629, 149, 3.5, '2017-01-24', '''Retesting''', 0, '2017-01-24 13:44:31'),
(15454, 8659, 109, 7.5, '2017-01-24', '''Retesting-BBF''', 0, '2017-01-24 13:46:28'),
(15455, 8658, 109, 1, '2017-01-24', '''QA weekly report preparation and task management''', 0, '2017-01-24 13:46:37'),
(15456, 8591, 154, 1, '2017-01-24', '''Attended client meeting and prepared the minutes.''', 0, '2017-01-24 13:49:11'),
(15457, 8619, 154, 7.5, '2017-01-24', '''Working on updating the vistacart installer pack and fixes related to trial store installation.''', 0, '2017-01-24 13:50:06'),
(15458, 8618, 177, 8.5, '2017-01-24', '''PlayMe - Bugfixing''', 0, '2017-01-24 13:56:24'),
(15459, 8617, 118, 8.5, '2017-01-24', '''ADA - Modified Conditions for Suggested Events and Modified Add Events from Suggested Events Section''', 0, '2017-01-24 14:01:09'),
(15460, 8585, 116, 7, '2017-01-24', '''broken link and ppt issues''', 0, '2017-01-24 14:13:17'),
(15461, 8620, 116, 1.5, '2017-01-24', '''bug fixes''', 0, '2017-01-24 14:13:45'),
(15462, 8624, 163, 8.5, '2017-01-24', '''application file generation section.''', 0, '2017-01-24 14:27:50'),
(15463, 8660, 176, 8.5, '2017-01-24', '''Testing and fixing bug related to product stock update issue''', 0, '2017-01-24 14:32:19'),
(15464, 8628, 103, 8.5, '2017-01-24', '''Management tasks''', 0, '2017-01-25 04:47:59'),
(15465, 8661, 113, 5, '2017-01-25', '''Change color theme in admin and user section''', 0, '2017-01-25 05:34:37'),
(15466, 8641, 155, 8.5, '2017-01-25', '''Pie diagram creation''', 0, '2017-01-25 10:25:21'),
(15467, 8668, 147, 8.5, '2017-01-25', '''Working on showcase module''', 0, '2017-01-25 11:28:16'),
(15468, 8663, 131, 7, '2017-01-25', '''Escalations: multicart client reported banner issue Cloud issue in pack also currency and encode issues''', 0, '2017-01-25 11:37:09'),
(15469, 8664, 131, 1.5, '2017-01-25', '''Image listing order and and search filter issue: Completed''', 0, '2017-01-25 11:37:47'),
(15470, 8611, 135, 8.5, '2017-01-25', '''Bug Fixing''', 0, '2017-01-25 11:45:39'),
(15471, 8631, 156, 8.5, '2017-01-25', '''Completed modification,confirmation,view message,cancel order actions.''', 0, '2017-01-25 12:01:28'),
(15472, 8615, 189, 8.5, '2017-01-25', '''Fixing holded issues in netmenus''', 0, '2017-01-25 12:22:11'),
(15473, 8669, 91, 1.5, '2017-01-25', '''Php 7 version verify on pilot server.''', 0, '2017-01-25 12:27:44'),
(15474, 8647, 91, 5, '2017-01-25', '''Php 7 depreacted functions corrections''', 0, '2017-01-25 12:28:52'),
(15475, 8642, 91, 2, '2017-01-25', '''Bug fixes''', 0, '2017-01-25 12:29:24'),
(15476, 8670, 186, 8.5, '2017-01-25', '''Cron fixed''', 0, '2017-01-25 12:44:28'),
(15477, 8673, 177, 8.5, '2017-01-25', '''PlayMe - Bug fixing and Build submission''', 0, '2017-01-25 12:52:36'),
(15478, 8621, 102, 8.5, '2017-01-25', '''bug fixes/client modifications''', 0, '2017-01-25 12:53:56'),
(15479, 8674, 97, 7, '2017-01-25', 'Notification - Webview Detail page', 97, '2017-01-25 12:54:08'),
(15480, 8665, 165, 8.5, '2017-01-25', '''client meeting,repeat event testing,resolved bugs retesting and requirement sheet items retesting''', 0, '2017-01-25 12:55:12'),
(15481, 8623, 97, 1.5, '2017-01-25', '''PM - Discussions - Orbis - Play Me - 8to18''', 0, '2017-01-25 12:56:07'),
(15482, 8676, 98, 8.5, '2017-01-25', '''school info page design completed''', 0, '2017-01-25 12:59:57'),
(15483, 8662, 164, 8.5, '2017-01-25', '''Bug fix and mysqli conversion.''', 0, '2017-01-25 13:03:12'),
(15484, 8671, 99, 5, '2017-01-25', '''Intranet Api changes(Completed)\nIntranet Document sharing changes(In Progress)''', 0, '2017-01-25 13:03:40'),
(15485, 8672, 99, 3.5, '2017-01-25', '''Bug fixing and changes''', 0, '2017-01-25 13:04:08'),
(15486, 8680, 115, 4.5, '2017-01-25', '''Bug fixing''', 0, '2017-01-25 13:09:18'),
(15487, 8589, 115, 4, '2017-01-25', '''Task and project management''', 0, '2017-01-25 13:09:56'),
(15488, 8682, 116, 0.5, '2017-01-25', '''Annual Review''', 0, '2017-01-25 13:29:47'),
(15489, 8620, 116, 0.5, '2017-01-25', '''Bug Fixes''', 0, '2017-01-25 13:30:09'),
(15490, 8683, 116, 7.5, '2017-01-25', '''Enhancements in ppt''', 0, '2017-01-25 13:30:35'),
(15491, 8685, 95, 2, '2017-01-25', '''Admin part order section modification''', 0, '2017-01-25 13:32:21'),
(15492, 8677, 154, 0.5, '2017-01-25', '''Annual review''', 0, '2017-01-25 13:32:43'),
(15493, 8666, 149, 6.5, '2017-01-25', '''Retesting''', 0, '2017-01-25 13:34:56'),
(15494, 8667, 149, 2, '2017-01-25', '''retesting''', 0, '2017-01-25 13:35:13'),
(15495, 8678, 154, 8, '2017-01-25', '''Updated the vistacart installer pack with latest updates and created store using the pack.''', 0, '2017-01-25 13:35:19'),
(15496, 8686, 95, 6.5, '2017-01-25', '''myiswap page slider section creation''', 0, '2017-01-25 13:35:24'),
(15497, 8660, 176, 8.5, '2017-01-25', '''Feedback issues''', 0, '2017-01-25 13:40:08'),
(15498, 8624, 163, 8.5, '2017-01-25', '''homepage changes and registration section enhancement''', 0, '2017-01-25 13:43:56'),
(15499, 8661, 113, 1, '2017-01-25', '''design support and modifications''', 0, '2017-01-25 13:44:11'),
(15500, 8681, 113, 1.5, '2017-01-25', '''2017 Review''', 0, '2017-01-25 13:44:38'),
(15501, 8638, 188, 8.5, '2017-01-25', '''MCE :Bug Fixing''', 0, '2017-01-25 13:46:05'),
(15502, 8635, 111, 1, '2017-01-25', '''Task management''', 0, '2017-01-25 13:48:32'),
(15503, 8688, 113, 6, '2017-01-25', '''design support bug fixing''', 0, '2017-01-25 13:49:03'),
(15504, 8679, 111, 1, '2017-01-25', '''Review''', 0, '2017-01-25 13:49:08'),
(15505, 8687, 111, 6.5, '2017-01-25', '''Bug fixing''', 0, '2017-01-25 13:49:32'),
(15506, 8684, 118, 7.5, '2017-01-25', '''ADA - Email Contract Section and Sending Email Issues''', 0, '2017-01-25 14:59:03'),
(15507, 8684, 118, 1, '2017-01-25', '''ADA - Client Meeting''', 0, '2017-01-25 14:59:28'),
(15508, 8628, 103, 8.5, '2017-01-25', '''Management tasks''', 0, '2017-01-25 15:35:28'),
(15509, 8684, 118, 8.5, '2017-01-26', '''ADA - Automatically updated the changes in the events from the Notify Change Section and Notify Change PDF format Creation''', 0, '2017-01-26 14:57:11'),
(15510, 8690, 131, 8.5, '2017-01-27', '''Added option to search orders between a date rage in user side.\n    Fixed click issue with Product Info tab in coffee page.\n    Removed alternate email field from registration page for users.\n    Resolved issue with favicon (not getting displayed) in coffee page.\n    Removed query parameter src=home from links leading to shop now page.\n    Updated color theme based on feedback.\n    Fixed issue with stock update while checkout.\n    Updated user password reset email template.\n    Prepopulate date field with current date in order search.\n    Resolved bug where primary email getting replaced with email used in checkout form (while checkout).\n\nCompleted testing''', 0, '2017-01-27 10:15:59'),
(15511, 8692, 98, 0.5, '2017-01-27', '''internal session completed''', 0, '2017-01-27 10:38:21'),
(15512, 8691, 98, 8, '2017-01-27', '''photo page design completed''', 0, '2017-01-27 10:38:50'),
(15513, 8695, 97, 6, '2017-01-27', 'Notification - Webview Detail page - iOS', 97, '2017-01-27 11:11:54'),
(15514, 8623, 97, 2.5, '2017-01-27', '''Reviews - PM -  Discussions - orbis - 8to18''', 0, '2017-01-27 11:16:59'),
(15515, 8689, 154, 8.5, '2017-01-27', '''a) Updated the advertisement banners module on the back end for the banner validations. b) Updated the home page for new design with dynamic data for advertisement banners, categories, video etc.''', 0, '2017-01-27 11:37:32'),
(15516, 8698, 176, 8.5, '2017-01-27', '''# feedback issues and bug fixes''', 0, '2017-01-27 11:42:45'),
(15517, 8701, 115, 4, '2017-01-27', 'Bug fixing', 115, '2017-01-27 11:48:19'),
(15518, 8589, 115, 4.5, '2017-01-27', '''Project and team management''', 0, '2017-01-27 11:50:21'),
(15519, 8635, 111, 1, '2017-01-27', '''Task management''', 0, '2017-01-27 11:55:08'),
(15520, 8687, 111, 7.5, '2017-01-27', '''Bug fixing''', 0, '2017-01-27 11:55:54'),
(15521, 8706, 156, 7.5, '2017-01-27', '''Listing of late orders, meeting wihthclient''', 0, '2017-01-27 11:57:09'),
(15522, 8707, 156, 1, '2017-01-27', '''Appraisal''', 0, '2017-01-27 11:57:45'),
(15523, 8697, 186, 4.5, '2017-01-27', '''DFP API''', 0, '2017-01-27 12:09:24'),
(15524, 8693, 177, 1.5, '2017-01-27', '''Internal  Review''', 0, '2017-01-27 12:22:54'),
(15525, 8694, 177, 7, '2017-01-27', '''Multicart Buyer - bug fixing''', 0, '2017-01-27 12:23:29'),
(15526, 8662, 164, 8.5, '2017-01-27', '''Mysqli conversion''', 0, '2017-01-27 12:25:16'),
(15527, 8711, 186, 4, '2017-01-27', '''G+ API R&D''', 0, '2017-01-27 12:29:55'),
(15528, 8712, 189, 4, '2017-01-27', '''Fixing hold issues''', 0, '2017-01-27 12:34:54'),
(15529, 8709, 91, 4.5, '2017-01-27', '''Printlogic php 7 compatibility estimate / feasibility check / existing bugs verify''', 0, '2017-01-27 12:35:07'),
(15530, 8713, 189, 1, '2017-01-27', '''Estimation for uberforx''', 0, '2017-01-27 12:35:25'),
(15531, 8700, 91, 4, '2017-01-27', '''Multicart Escalation - ceramicsstone.com - product / category alias name creation fixes for non engish lanaguage''', 0, '2017-01-27 12:36:27'),
(15532, 8577, 92, 8.5, '2017-01-27', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Checking the git issues.''', 0, '2017-01-27 12:37:39'),
(15533, 8615, 189, 3.5, '2017-01-27', '''Net menus hold bug fixes''', 0, '2017-01-27 12:40:37'),
(15534, 8696, 188, 8.5, '2017-01-27', '''Easy Index: Bug Fixing''', 0, '2017-01-27 12:49:48'),
(15535, 8718, 99, 8.5, '2017-01-27', '''Intranet Document sharing changes(Completed)\nPHP 7 integration(In Progression)''', 0, '2017-01-27 12:54:03'),
(15536, 8715, 102, 8.5, '2017-01-27', '''bug fixes''', 0, '2017-01-27 12:55:13'),
(15537, 8710, 163, 8.5, '2017-01-27', '''ORU code tracking section.''', 0, '2017-01-27 12:55:44'),
(15538, 8705, 165, 8.5, '2017-01-27', '''Retesting resolved bugs,contract section testing''', 0, '2017-01-27 12:56:13'),
(15539, 8719, 109, 8.5, '2017-01-27', '''Testing new features -ORBIS''', 0, '2017-01-27 12:59:15'),
(15540, 8708, 149, 2, '2017-01-27', '''Retesting''', 0, '2017-01-27 13:37:25'),
(15541, 8717, 149, 6.5, '2017-01-27', '''retesting''', 0, '2017-01-27 13:37:46'),
(15542, 8685, 95, 4, '2017-01-27', '''Admin side Order page modification''', 0, '2017-01-27 13:52:25'),
(15543, 8703, 95, 4.4, '2017-01-27', '''New theme developing ,design integration''', 0, '2017-01-27 13:53:13'),
(15544, 8699, 113, 0.5, '2017-01-27', '''change image color for email template''', 0, '2017-01-27 13:57:08'),
(15545, 8704, 113, 8, '2017-01-27', '''Deign modifications and bug fixing''', 0, '2017-01-27 13:57:47'),
(15546, 8714, 116, 8, '2017-01-27', '''Removing menu links in product order page, removing unwanted fileds in product installation page.''', 0, '2017-01-27 14:17:23'),
(15547, 8683, 116, 0.5, '2017-01-27', '''Removing menu links in product order page, removing unwanted fileds in product installation page.''', 0, '2017-01-27 14:17:38'),
(15548, 8716, 118, 8.5, '2017-01-27', '''ADA - Notify Changes Section and Bug Fixes''', 0, '2017-01-27 14:50:42'),
(15549, 8703, 95, 0.5, '2017-01-27', '''uberforex new theme designing''', 0, '2017-01-30 05:09:08'),
(15550, 8703, 95, 0.1, '2017-01-27', '''New theme desiging''', 0, '2017-01-30 05:09:59'),
(15551, 8661, 113, 2.5, '2017-01-30', '''Change color theme dark to light''', 0, '2017-01-30 07:36:48'),
(15552, 8721, 113, 1.5, '2017-01-30', '''design support and design modifications''', 0, '2017-01-30 07:37:36'),
(15553, 8722, 103, 8.5, '2017-01-20', 'Management tasks', 103, '2017-01-30 10:12:56'),
(15554, 8727, 176, 8.5, '2017-01-30', '''Implement crop functionality for profile image''', 0, '2017-01-30 11:29:07'),
(15555, 8731, 97, 7, '2017-01-30', '- made change in transaction API\r\n- handled api response ', 97, '2017-01-30 11:50:07'),
(15556, 8733, 102, 1, '2017-01-30', '''attended''', 0, '2017-01-30 11:51:52'),
(15557, 8729, 97, 1.5, '2017-01-30', 'PM - Discussions - Orbis - iscripts', 97, '2017-01-30 11:54:35'),
(15558, 8726, 177, 4, '2017-01-30', '''MultiCart Buyer - PayPal Verification, Bug fixing''', 0, '2017-01-30 12:13:05'),
(15559, 8722, 103, 8.5, '2017-01-27', '''Management tasks, escalation management''', 0, '2017-01-30 12:20:01'),
(15560, 8732, 116, 7.5, '2017-01-30', '''Removing unwanted fields from cpanel details info form.''', 0, '2017-01-30 12:30:39'),
(15561, 8682, 116, 1, '2017-01-30', '''Annual Review''', 0, '2017-01-30 12:31:05'),
(15562, 8739, 155, 8.5, '2017-01-30', '''2nd Theme creation implementation''', 0, '2017-01-30 12:34:17'),
(15563, 8718, 99, 8.5, '2017-01-30', '''Bug Fixng(In Progress)\nPHP 7 integration(In Progression)''', 0, '2017-01-30 12:34:22'),
(15564, 8697, 186, 8.5, '2017-01-30', '''Google DFP API R&D,discussion''', 0, '2017-01-30 12:35:39'),
(15565, 8737, 91, 4.5, '2017-01-30', '''printlogic php 7 compatibility conversion''', 0, '2017-01-30 12:39:22'),
(15566, 8740, 91, 4, '2017-01-30', '''Display all categories in to the category page''', 0, '2017-01-30 12:43:54'),
(15567, 8738, 165, 7.5, '2017-01-30', '''Retesting resolved bugs -pilotserver''', 0, '2017-01-30 12:44:24'),
(15568, 8742, 165, 1, '2017-01-30', '''Review''', 0, '2017-01-30 12:46:57'),
(15569, 8690, 131, 2.5, '2017-01-30', '''Alicebeta updates testing: In Progress''', 0, '2017-01-30 12:50:08'),
(15570, 8741, 131, 1, '2017-01-30', '''Review meeting''', 0, '2017-01-30 12:50:26'),
(15571, 8743, 131, 5, '2017-01-30', '''Retesting : Feedback and bugs''', 0, '2017-01-30 12:50:50'),
(15572, 8706, 156, 4.5, '2017-01-30', '''Order pages updated to live site''', 0, '2017-01-30 12:55:46'),
(15573, 8728, 118, 4, '2017-01-30', '''ADA - Tournament Contract Section Modifications''', 0, '2017-01-30 12:56:47'),
(15574, 8734, 135, 8.5, '2017-01-30', '''Bug Fixing''', 0, '2017-01-30 12:59:45'),
(15575, 8720, 147, 2, '2017-01-30', '''Added facility to manage site label and banner text from back end.''', 0, '2017-01-30 12:59:54'),
(15576, 8730, 102, 7.5, '2017-01-30', '''bug fixes''', 0, '2017-01-30 13:01:01'),
(15582, 8722, 103, 8.5, '2017-01-30', '''Management tasks''', 0, '2017-01-30 13:03:27'),
(15578, 8745, 92, 4, '2017-01-30', '''1. Planner updation\n2. Task allotment to team members.\n3. Communication with business team.''', 0, '2017-01-30 13:01:16'),
(15579, 8724, 147, 4, '2017-01-30', '''Added captcha in both ayurved and socialware''', 0, '2017-01-30 13:01:23'),
(15580, 8744, 92, 4.5, '2017-01-30', '''1. Checking with iscripts git issue.''', 0, '2017-01-30 13:02:00'),
(15581, 8725, 147, 2.5, '2017-01-30', '''Added showcase module in front end''', 0, '2017-01-30 13:02:04'),
(15583, 8748, 109, 4, '2017-01-30', '''Testing new features -oru''', 0, '2017-01-30 13:04:05'),
(15584, 8723, 115, 5, '2017-01-30', '''PPT level fixes''', 0, '2017-01-30 13:08:43'),
(15585, 8702, 115, 3.5, '2017-01-30', '''Task and project management''', 0, '2017-01-30 13:09:07'),
(15586, 8735, 164, 8.5, '2017-01-30', '''Mysqli migration and pack creation.''', 0, '2017-01-30 13:09:11'),
(15587, 8736, 95, 6, '2017-01-30', '''iscripts cloud product banner and main banner desiging''', 0, '2017-01-30 13:24:31'),
(15588, 8750, 95, 2.5, '2017-01-30', '''LinkedIn Banner Ad''', 0, '2017-01-30 13:31:27'),
(15589, 8749, 188, 8.5, '2017-01-30', '''Socialware: Bug Fixing''', 0, '2017-01-30 13:34:28'),
(15590, 8746, 163, 8.5, '2017-01-30', '''Bug fixing and client mentioned modifications''', 0, '2017-01-30 14:05:50'),
(15591, 8751, 111, 7.5, '2017-01-30', '''Bug fixing & Flow design mockup creation''', 0, '2017-01-30 14:11:58'),
(15592, 8752, 111, 1, '2017-01-30', '''Task management''', 0, '2017-01-30 14:13:56'),
(15593, 8753, 98, 8.5, '2017-01-31', '''Event listing page design completed''', 0, '2017-01-31 12:14:19'),
(15594, 8734, 135, 8.5, '2017-01-31', '''Bug Fixing''', 0, '2017-01-31 12:20:12'),
(15595, 8722, 103, 8.5, '2017-01-31', '''Management tasks''', 0, '2017-01-31 12:22:32'),
(15596, 8759, 155, 4, '2017-01-31', '''Bug fixing updation and testing''', 0, '2017-01-31 12:27:46'),
(15597, 8760, 155, 4.5, '2017-01-31', '''CMS Email login''', 0, '2017-01-31 12:28:14'),
(15598, 8764, 102, 1.5, '2017-01-31', '''pm tasks\ndiscussions''', 0, '2017-01-31 12:44:34'),
(15599, 8730, 102, 7, '2017-01-31', '''bug fixes''', 0, '2017-01-31 12:48:06'),
(15600, 8756, 97, 7, '2017-01-31', 'iOS app - Register page crash resolved', 97, '2017-01-31 12:49:18'),
(15601, 8758, 156, 8.5, '2017-01-31', '''Google analytics implementation, bug fixing.''', 0, '2017-01-31 12:49:40'),
(15602, 8745, 92, 5, '2017-01-31', '''1. task allotment to team members.\n2. Project management.''', 0, '2017-01-31 12:50:57'),
(15603, 8744, 92, 3.5, '2017-01-31', '''1. Checking with new jenkins and git issue.''', 0, '2017-01-31 12:51:23'),
(15604, 8754, 177, 2, '2017-01-31', '''Multi cart buyer -  PayPal testing and verification''', 0, '2017-01-31 12:52:27'),
(15605, 8754, 177, 6.5, '2017-01-31', '''Multi cart buyer - Enhancement''', 0, '2017-01-31 12:53:42'),
(15606, 8766, 91, 8.5, '2017-01-31', '''Php 7 compatiblity check on php7.0.sydney''', 0, '2017-01-31 12:55:18'),
(15610, 8738, 165, 4.5, '2017-01-31', '''Testing srml and srsl modes''', 0, '2017-01-31 13:02:10'),
(15611, 8755, 165, 1.5, '2017-01-31', '''Support -autohoster escalation''', 0, '2017-01-31 13:02:48'),
(15609, 8729, 97, 1.5, '2017-01-31', '''PM - Discussions - Orbis - 8to18''', 0, '2017-01-31 12:57:25'),
(15612, 8718, 99, 8.5, '2017-01-31', '''RInvoice Report Chart modification(In Progress)\nPHP 7 integration(In Progression)''', 0, '2017-01-31 13:02:52'),
(15613, 8757, 165, 2.5, '2017-01-31', '''Retesting''', 0, '2017-01-31 13:03:14'),
(15614, 8770, 186, 4.5, '2017-01-31', '''google api r&d''', 0, '2017-01-31 13:04:29'),
(15615, 8763, 186, 4.5, '2017-01-31', '''Scrap founder and logo''', 0, '2017-01-31 13:05:10'),
(15616, 8767, 189, 8.5, '2017-01-31', '''Flexible vacation finder new implementations''', 0, '2017-01-31 13:06:57'),
(15617, 8735, 164, 1.5, '2017-01-31', '''Bug fix''', 0, '2017-01-31 13:12:43'),
(15618, 8765, 113, 4, '2017-01-31', '''design support and bug fixing''', 0, '2017-01-31 13:12:51'),
(15619, 8761, 164, 2.5, '2017-01-31', '''Sentinel updates''', 0, '2017-01-31 13:13:09'),
(15620, 8771, 113, 4.5, '2017-01-31', '''design modification and support''', 0, '2017-01-31 13:13:15'),
(15621, 8749, 188, 8.5, '2017-01-31', '''Socialware:Bug Fixing''', 0, '2017-01-31 13:14:22'),
(15622, 8736, 95, 2.5, '2017-01-31', '''iScripts cloud  show case desiging''', 0, '2017-01-31 13:14:48'),
(15623, 8762, 164, 4.5, '2017-01-31', '''Migration of eswap to php7''', 0, '2017-01-31 13:15:18'),
(15626, 8768, 109, 8.5, '2017-01-31', '''Re-testing resolved bugs -oru release''', 0, '2017-01-31 13:18:05'),
(15625, 8746, 163, 8.5, '2017-01-31', '''Modification on api referral bonus part and other bug fixing.''', 0, '2017-01-31 13:15:50'),
(15627, 8773, 95, 6, '2017-01-31', '''Socialware new theme intagration''', 0, '2017-01-31 13:19:55'),
(15628, 8769, 131, 8.5, '2017-01-31', '''alicebeta retesting and feedback cross cecking''', 0, '2017-01-31 13:20:58'),
(15629, 8772, 149, 7, '2017-01-31', '''Upload , installation and initial testing''', 0, '2017-01-31 13:24:46'),
(15630, 8772, 149, 1.5, '2017-01-31', '''MySite Details  meeting with client''', 0, '2017-01-31 13:29:13'),
(15631, 8702, 115, 4, '2017-01-31', '''Project management and task management''', 0, '2017-01-31 13:37:36'),
(15632, 8776, 115, 4.5, '2017-01-31', '''Stop invoces for disabled account''', 0, '2017-01-31 13:39:45'),
(15633, 8777, 147, 8.5, '2017-01-31', '''Bug Fixing''', 0, '2017-01-31 13:43:04'),
(15634, 8732, 116, 8.5, '2017-01-31', '''PPT enhancements''', 0, '2017-01-31 14:51:35'),
(15635, 8775, 154, 8.5, '2017-01-31', '''Fixed deprecated functions and warning message issues.''', 0, '2017-01-31 14:52:00'),
(15636, 8728, 118, 8.5, '2017-01-31', '''ADA - Notify Mails''', 0, '2017-01-31 14:54:59'),
(15637, 8778, 155, 8.5, '2017-02-01', '''Admin third theme integration and admin url rewrite''', 0, '2017-02-01 12:35:17'),
(15638, 8779, 186, 6.5, '2017-02-01', '''DFP API checking and testing''', 0, '2017-02-01 12:35:18'),
(15639, 8763, 186, 2, '2017-02-01', '''Adding two new companies and FB api R&D''', 0, '2017-02-01 12:36:20'),
(15640, 8781, 177, 8.5, '2017-02-01', '''MultiCart Seller iOS App- Enhancement''', 0, '2017-02-01 12:47:40'),
(15641, 8784, 97, 1, '2017-02-01', 'PM - Discussions - orbis - iscripts', 97, '2017-02-01 12:48:58'),
(15642, 8785, 97, 7.5, '2017-02-01', 'iOS Bugfix and Store updates - v1.3.4', 97, '2017-02-01 12:49:55'),
(15644, 8757, 165, 4.5, '2017-02-01', '''srsl testing''', 0, '2017-02-01 12:54:56'),
(15645, 8767, 189, 8.5, '2017-02-01', '''Flexible vacation Finder new Implementations''', 0, '2017-02-01 12:55:12'),
(15646, 8783, 165, 2, '2017-02-01', '''Retesting resolved bugs''', 0, '2017-02-01 12:55:41'),
(15647, 8786, 165, 2, '2017-02-01', '''Test case preparation online wallet''', 0, '2017-02-01 12:58:00'),
(15648, 8788, 91, 4, '2017-02-01', '''Swicth mode issue fixes''', 0, '2017-02-01 13:00:15'),
(15649, 8789, 91, 4.5, '2017-02-01', '''Php7 comaptiblity testing bug fixes''', 0, '2017-02-01 13:00:44'),
(15650, 8791, 188, 8.5, '2017-02-01', '''Socialware:Bug Fixes''', 0, '2017-02-01 13:09:15'),
(15651, 8790, 131, 6.5, '2017-02-01', '''Retesting bugs : in progress''', 0, '2017-02-01 13:16:21'),
(15652, 8794, 109, 1, '2017-02-01', '''Review -neha''', 0, '2017-02-01 13:16:26'),
(15653, 8787, 131, 2, '2017-02-01', '''Generic testcase preperation''', 0, '2017-02-01 13:16:47'),
(15654, 8793, 109, 2, '2017-02-01', '''Preparation of testcase for digital wallet''', 0, '2017-02-01 13:17:35'),
(15655, 8768, 109, 5.5, '2017-02-01', '''Testing live -oru (release)''', 0, '2017-02-01 13:18:36'),
(15656, 8792, 176, 8.5, '2017-02-01', '''Frontend crop functionality with jcrop and canvas''', 0, '2017-02-01 13:18:53'),
(15657, 8796, 99, 8.5, '2017-02-01', '''Document Log Api changes(Completed)\nInvoice Report Chart modification(In Progress)\nPHP 7 integration(In Progression)''', 0, '2017-02-01 13:20:18'),
(15658, 8798, 156, 8.5, '2017-02-01', '''Order confirmation mail send to admin, alignment fixes.''', 0, '2017-02-01 13:23:49'),
(15659, 8800, 113, 8.5, '2017-02-01', '''Design changes and modifications in PDF sections''', 0, '2017-02-01 13:28:07'),
(15660, 8772, 149, 2.5, '2017-02-01', '''Testing''', 0, '2017-02-01 13:29:25'),
(15661, 8795, 149, 6, '2017-02-01', '''TEsting''', 0, '2017-02-01 13:30:13'),
(15662, 8797, 135, 8.5, '2017-02-01', '''Support ticket functionality''', 0, '2017-02-01 13:30:22'),
(15663, 8801, 164, 8.5, '2017-02-01', '''Mail updates''', 0, '2017-02-01 13:32:09'),
(15667, 8807, 115, 5.5, '2017-02-01', '''Fix billing issues''', 0, '2017-02-01 13:36:13'),
(15665, 8799, 163, 8.5, '2017-02-01', '''Release related updates and bug fix.''', 0, '2017-02-01 13:34:59'),
(15666, 8808, 115, 3, '2017-02-01', 'Project management ,meeting and task management', 115, '2017-02-01 13:35:30'),
(15668, 8809, 95, 1, '2017-02-01', '''Rivew meeting''', 0, '2017-02-01 13:40:55'),
(15669, 8811, 95, 2.5, '2017-02-01', '''showcase page and product banner and main banner designing''', 0, '2017-02-01 13:41:45'),
(15670, 8812, 95, 5, '2017-02-01', '''products discript image designing''', 0, '2017-02-01 13:42:27'),
(15671, 8804, 147, 1.5, '2017-02-01', '''Attended review''', 0, '2017-02-01 13:43:21'),
(15672, 8813, 147, 7, '2017-02-01', '''Bug Fixing''', 0, '2017-02-01 13:43:44'),
(15673, 8689, 154, 8.5, '2017-02-01', '''Integrated the CMS pages into new design format.''', 0, '2017-02-01 13:56:21'),
(15674, 8814, 116, 5, '2017-02-01', '''Redirect websitebuilder link. CMS content area correction.''', 0, '2017-02-01 13:57:02'),
(15675, 8815, 116, 2.5, '2017-02-01', '''TMS setup and requirement analysis''', 0, '2017-02-01 13:58:04'),
(15676, 8816, 111, 1, '2017-02-01', '''Task management''', 0, '2017-02-01 13:58:26'),
(15677, 8817, 116, 1, '2017-02-01', '''Management and passing to QA''', 0, '2017-02-01 13:58:33'),
(15678, 8806, 111, 7.5, '2017-02-01', '''Referral offer flow designs mockup creation''', 0, '2017-02-01 13:59:09'),
(15679, 8803, 118, 8.5, '2017-02-01', '''ADA - Notification Mail Section''', 0, '2017-02-01 14:20:04'),
(15680, 8745, 92, 8.5, '2017-02-01', '''1. Task allotment to team members.\n2. Attending TL meeting.\n3. Project status evaluation.''', 0, '2017-02-01 14:31:47'),
(15681, 8818, 103, 8.5, '2017-02-01', '''Management tasks''', 0, '2017-02-01 14:34:22'),
(15682, 8819, 102, 3, '2017-02-01', '''internal meetings\nreview''', 0, '2017-02-01 14:41:34'),
(15683, 8802, 102, 5.5, '2017-02-01', '''bug fixes''', 0, '2017-02-01 14:41:57'),
(15685, 8780, 98, 8.5, '2017-02-01', '''Announcements page design - Android''', 0, '2017-02-02 04:51:54'),
(15686, 8824, 155, 8.5, '2017-02-02', '''Bug fixing with Mail issue''', 0, '2017-02-02 12:28:56'),
(15687, 8826, 98, 8.5, '2017-02-02', '''School listing page design in progress''', 0, '2017-02-02 12:38:01'),
(15688, 8829, 186, 4, '2017-02-02', '''Query Tool testing''', 0, '2017-02-02 12:42:29'),
(15689, 8830, 186, 4.5, '2017-02-02', '''Analytic data checking''', 0, '2017-02-02 12:43:03'),
(15690, 8767, 189, 8.5, '2017-02-02', '''New Implementations Flexible vacation Finder''', 0, '2017-02-02 12:44:27'),
(15691, 8797, 135, 8.5, '2017-02-02', '''Enhancements''', 0, '2017-02-02 12:45:36'),
(15692, 8831, 131, 3, '2017-02-02', '''beta.alice release.''', 0, '2017-02-02 12:51:29'),
(15693, 8790, 131, 5.5, '2017-02-02', '''Retesting in progress''', 0, '2017-02-02 12:52:08'),
(15694, 8835, 109, 2, '2017-02-02', '''Retesting resolved bugs -BBF''', 0, '2017-02-02 13:03:50'),
(15695, 8834, 109, 4.5, '2017-02-02', '''oru ios app live bug testing and oru business app testing''', 0, '2017-02-02 13:04:12'),
(15696, 8757, 165, 5, '2017-02-02', '''Retesting''', 0, '2017-02-02 13:05:12'),
(15697, 8833, 109, 2, '2017-02-02', '''ORBIS -changes in beta and live after release''', 0, '2017-02-02 13:05:13'),
(15698, 8783, 165, 3.5, '2017-02-02', '''Client meeting,Retesting''', 0, '2017-02-02 13:05:37'),
(15699, 8825, 95, 4.5, '2017-02-02', '''bug fixing and modification''', 0, '2017-02-02 13:05:41'),
(15700, 8812, 95, 4, '2017-02-02', '''distinction image designing''', 0, '2017-02-02 13:06:20'),
(15701, 8827, 164, 8.5, '2017-02-02', '''Bug fix.''', 0, '2017-02-02 13:18:05'),
(15703, 8828, 91, 8.5, '2017-02-02', '''Bug Fixing''', 0, '2017-02-02 13:19:07'),
(15704, 8823, 188, 8.5, '2017-02-02', '''Socialware : Bug fixing''', 0, '2017-02-02 13:19:17'),
(15705, 8796, 99, 8.5, '2017-02-02', '''Invoice Report Chart modification(In Progress)\nPHP 7 integration(In Progression)''', 0, '2017-02-02 13:19:31'),
(15706, 8839, 97, 6.5, '2017-02-02', 'Notification Bug fixes', 97, '2017-02-02 13:22:59'),
(15707, 8784, 97, 2, '2017-02-02', '''PM - Discussions - review''', 0, '2017-02-02 13:23:41'),
(15708, 8818, 103, 8.5, '2017-02-02', '''Management tasks Netmenus,socialware''', 0, '2017-02-02 13:24:01'),
(15709, 8822, 147, 8.5, '2017-02-02', '''Bug Fixing''', 0, '2017-02-02 13:24:11'),
(15710, 8792, 176, 8.5, '2017-02-02', '''#fix image crop issue in mobile devices\n#fix for bug in safari while adding products''', 0, '2017-02-02 13:24:16'),
(15711, 8838, 163, 8.5, '2017-02-02', '''Profile image customization and orucode search''', 0, '2017-02-02 13:24:17'),
(15712, 8837, 92, 8.5, '2017-02-02', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Communication with business team.''', 0, '2017-02-02 13:25:32'),
(15713, 8836, 177, 8.5, '2017-02-02', '''MultiCart - Buyer & Seller iOS App - Bug fix and Enhancement''', 0, '2017-02-02 13:25:33'),
(15714, 8772, 149, 1, '2017-02-02', '''Testing''', 0, '2017-02-02 13:27:14'),
(15715, 8832, 149, 7.5, '2017-02-02', '''Php 7 upgrade testing''', 0, '2017-02-02 13:27:41'),
(15716, 8840, 115, 5, '2017-02-02', 'setting beta server ', 115, '2017-02-02 13:31:15'),
(15717, 8808, 115, 3.5, '2017-02-02', '''task and project management''', 0, '2017-02-02 13:33:34'),
(15718, 8798, 156, 8.5, '2017-02-02', '''client feedback implementation + meeting.''', 0, '2017-02-02 13:34:01'),
(15719, 8816, 111, 1, '2017-02-02', '''Task management''', 0, '2017-02-02 14:12:08'),
(15720, 8806, 111, 7.5, '2017-02-02', '''Admin announcement integration and campaign flow design modification''', 0, '2017-02-02 14:13:10'),
(15721, 8817, 116, 1, '2017-02-02', '''Work management.''', 0, '2017-02-02 14:21:03'),
(15722, 8843, 116, 7.5, '2017-02-02', '''Implementing flow for tracking ticket count.''', 0, '2017-02-02 14:29:13'),
(15723, 8842, 154, 8.5, '2017-02-02', '''Integrated the contact us,login,my profile,edit profile,forgot password pages into new design format. Updated the header/footer pages with dynamic content.''', 0, '2017-02-02 14:30:42'),
(15724, 8803, 118, 7, '2017-02-02', '''ADA - Email Section and Bug Fixes''', 0, '2017-02-02 15:43:50'),
(15725, 8803, 118, 1.5, '2017-02-02', '''ADA - Client Meeting''', 0, '2017-02-02 15:44:48'),
(15726, 8802, 102, 8.5, '2017-02-02', '''bug fixes\nforgot password section''', 0, '2017-02-02 16:30:53'),
(15727, 8841, 113, 8.5, '2017-02-02', '''Pdf conversion, bug fixing''', 0, '2017-02-03 04:11:52'),
(15728, 8844, 147, 8.5, '2017-02-03', '''Design integration''', 0, '2017-02-03 10:27:55'),
(15729, 8838, 163, 8.5, '2017-02-03', '''user delete correction and user orucard search''', 0, '2017-02-03 11:00:33'),
(15730, 8824, 155, 8.5, '2017-02-03', '''Bug fixing and Export functionality''', 0, '2017-02-03 11:45:33'),
(15731, 8845, 97, 7, '2017-02-03', 'Process reversal in Android', 97, '2017-02-03 12:00:42'),
(15732, 8823, 188, 8.5, '2017-02-03', '''Socialware: Bug Fixing''', 0, '2017-02-03 12:01:18'),
(15733, 8784, 97, 1.5, '2017-02-03', '''PM - meeting - orbis - 8to18''', 0, '2017-02-03 12:03:32'),
(15734, 8846, 176, 8.5, '2017-02-03', '''product options selection in product details page''', 0, '2017-02-03 12:03:51'),
(15735, 8848, 98, 8.5, '2017-02-03', '''Tool bar design completed''', 0, '2017-02-03 12:19:13'),
(15736, 8829, 186, 4, '2017-02-03', '''API testing''', 0, '2017-02-03 12:19:22'),
(15737, 8830, 186, 4.5, '2017-02-03', '''API checking''', 0, '2017-02-03 12:21:30'),
(15738, 8851, 131, 5, '2017-02-03', '''QA: Aji''s Feedback and broken links: Completed''', 0, '2017-02-03 12:30:24'),
(15739, 8790, 131, 3.5, '2017-02-03', '''QA: Retesting in progress''', 0, '2017-02-03 12:30:45'),
(15740, 8847, 177, 8.5, '2017-02-03', '''UberForX  User - Bug fixing''', 0, '2017-02-03 12:31:27'),
(15741, 8797, 135, 8.5, '2017-02-03', '''Enhancements''', 0, '2017-02-03 12:31:57'),
(15742, 8850, 165, 8.5, '2017-02-03', '''Release testing''', 0, '2017-02-03 12:50:48'),
(15743, 8796, 99, 8, '2017-02-03', '''Invoice Pdf Bug fixing(Completed)\nDocument Bug fixing(In Progress)\nPHP 7 integration(In Progression)''', 0, '2017-02-03 13:08:04'),
(15744, 8849, 99, 0.5, '2017-02-03', '''Review''', 0, '2017-02-03 13:08:17'),
(15745, 8852, 91, 8.5, '2017-02-03', '''Netmenus demo update / pack release settings''', 0, '2017-02-03 13:15:32'),
(15746, 8854, 156, 8.5, '2017-02-03', '''On the new “My Ordersâ€ tab in admin panel, added a farmer drop down list after a particular farmer selection from the dropdown all orders of that selected farmer will lists.\nMoved the new order reports under Finance (in admin panel) to a new category (same level as Finance) named as ''Orders'' \nAdded new column UPS DEADLINE in My orders and Late orders page.''', 0, '2017-02-03 13:15:38'),
(15748, 8837, 92, 8.5, '2017-02-03', '''1. Team member review.\n2. Task allotment and project status review.\n3. Pack updation.''', 0, '2017-02-03 13:19:07'),
(15749, 8767, 189, 8.5, '2017-02-03', '''New Implementations Flexible vacation Finder''', 0, '2017-02-03 13:19:28'),
(15750, 8803, 118, 8.5, '2017-02-03', '''ADA - Email Section''', 0, '2017-02-03 13:26:52'),
(15751, 8795, 149, 8.5, '2017-02-03', '''socialware pack and demo release testing''', 0, '2017-02-03 13:28:12'),
(15752, 8843, 116, 5, '2017-02-03', '''Code implementation.''', 0, '2017-02-03 13:29:12'),
(15753, 8817, 116, 1, '2017-02-03', '''Bug Fixing''', 0, '2017-02-03 13:30:19'),
(15754, 8855, 116, 2.5, '2017-02-03', '''Bug Fixing''', 0, '2017-02-03 13:40:37'),
(15755, 8853, 154, 8.5, '2017-02-03', '''Integrated the wish/swap category page,post login pages into the new design format.''', 0, '2017-02-03 13:43:01'),
(15759, 8816, 111, 1.5, '2017-02-03', '''Task management & meetings''', 0, '2017-02-03 13:57:37'),
(15757, 8856, 111, 5, '2017-02-03', '''Referral offer member and Quick referral offer flow integration, Client meeting.''', 0, '2017-02-03 13:53:59'),
(15758, 8812, 95, 8.5, '2017-02-03', '''product  description image desiging''', 0, '2017-02-03 13:55:17');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(15760, 8840, 115, 2, '2017-02-03', '''Setup beta and fix the issues with Jenkins''', 0, '2017-02-03 13:58:57'),
(15761, 8857, 115, 6.5, '2017-02-03', '''set up beta and live jenkins,fix the issue with jenkins upload.make the bug fixes live''', 0, '2017-02-03 14:01:56'),
(15762, 8858, 103, 8.5, '2017-02-03', '''Management tasks''', 0, '2017-02-03 14:16:50'),
(15763, 8802, 102, 8.5, '2017-02-03', '''bug fix''', 0, '2017-02-06 04:14:41'),
(15764, 8862, 103, 4, '2017-02-06', '''Management tasks''', 0, '2017-02-06 08:54:34'),
(15765, 8860, 135, 8.5, '2017-02-06', '''Bug Fixing''', 0, '2017-02-06 12:07:36'),
(15766, 8863, 165, 8.5, '2017-02-06', '''Retesting resolved bugs in the tracker and requirement sheet''', 0, '2017-02-06 12:23:34'),
(15767, 8867, 97, 1, '2017-02-06', 'PM - Discussions - Orbis- 8to18', 97, '2017-02-06 12:27:36'),
(15770, 8871, 97, 7.5, '2017-02-06', '''Process reversal in iOS''', 0, '2017-02-06 12:29:20'),
(15769, 8868, 98, 8.5, '2017-02-06', '''team listing page design in progress''', 0, '2017-02-06 12:28:52'),
(15771, 8873, 155, 8.5, '2017-02-06', '''Bug fixing and image uploading status feature''', 0, '2017-02-06 12:32:42'),
(15772, 8869, 186, 3.5, '2017-02-06', '''php lib testng''', 0, '2017-02-06 12:34:51'),
(15773, 8876, 115, 3, '2017-02-06', 'Bug fix and uploading to live', 115, '2017-02-06 12:36:00'),
(15774, 8854, 156, 8.5, '2017-02-06', '''On the inventory page in the farmer profile,  added a “Display offline itemsâ€ button. This button should be green by default. When it is turned grey, all the offline items should disappear.''', 0, '2017-02-06 12:36:18'),
(15775, 8877, 115, 4.5, '2017-02-06', '''Setting beta for product free trial''', 0, '2017-02-06 12:37:46'),
(15776, 8866, 186, 5, '2017-02-06', '''db update api set up''', 0, '2017-02-06 12:39:42'),
(15777, 8878, 115, 1, '2017-02-06', 'Mentoring,task management ', 115, '2017-02-06 12:42:14'),
(15778, 8790, 131, 4.5, '2017-02-06', '''Bugs retesting : in progress''', 0, '2017-02-06 12:50:15'),
(15779, 8874, 91, 8, '2017-02-06', '''Discount related bug fixing''', 0, '2017-02-06 12:50:28'),
(15780, 8870, 131, 4, '2017-02-06', '''Aji''s feedback in basecamb: Completed''', 0, '2017-02-06 12:50:49'),
(15781, 8889, 102, 2, '2017-02-06', '''pm tasks\ndiscussions/review''', 0, '2017-02-06 13:04:44'),
(15782, 8880, 102, 6.5, '2017-02-06', '''bug fixing''', 0, '2017-02-06 13:05:04'),
(15783, 8861, 163, 4.5, '2017-02-06', '''Client call and Bug fixing .''', 0, '2017-02-06 13:08:05'),
(15784, 8859, 176, 8.5, '2017-02-06', '''#products options drop down in details page\n# category selector in category listing page''', 0, '2017-02-06 13:09:54'),
(15785, 8837, 92, 8.5, '2017-02-06', '''1. Task allotment to team members.\n2. Project planner updation.\n3. Project status evaluation.''', 0, '2017-02-06 13:12:42'),
(15786, 8865, 177, 5, '2017-02-06', '''Eatyn - Customization, Modification, Build creation''', 0, '2017-02-06 13:14:02'),
(15787, 8891, 109, 1.5, '2017-02-06', '''Client cal -oru''', 0, '2017-02-06 13:14:54'),
(15788, 8847, 177, 3.5, '2017-02-06', '''UberForX - Enhancement & Bugfixing''', 0, '2017-02-06 13:15:00'),
(15789, 8890, 109, 7, '2017-02-06', '''Testing BBF and retesting''', 0, '2017-02-06 13:15:15'),
(15790, 8892, 99, 8.5, '2017-02-06', '''Document Bug fixing(Completed)\nReport module chart changes(In Progress)\nPHP 7 integration(In Progression)''', 0, '2017-02-06 13:19:06'),
(15791, 8875, 147, 7.5, '2017-02-06', '''Showcase page modification and magento page creation''', 0, '2017-02-06 13:20:59'),
(15792, 8881, 147, 1, '2017-02-06', '''Bug Fixing''', 0, '2017-02-06 13:21:18'),
(15793, 8888, 149, 8.5, '2017-02-06', '''Eswap php 7 upgrade version testing''', 0, '2017-02-06 13:32:13'),
(15794, 8886, 189, 8.5, '2017-02-06', '''Bug Fixing flexible vacation finder new implementations''', 0, '2017-02-06 13:44:18'),
(15795, 8883, 116, 6, '2017-02-06', '''Demo setup for netmenus.''', 0, '2017-02-06 14:02:15'),
(15796, 8884, 116, 1, '2017-02-06', '''Tms deployment and fixing feedback queries.''', 0, '2017-02-06 14:03:03'),
(15800, 8894, 95, 2, '2017-02-06', '''walkin interview poster designing''', 0, '2017-02-06 14:04:55'),
(15798, 8887, 116, 1.5, '2017-02-06', '''BHIM git setup and requirements meeting.''', 0, '2017-02-06 14:03:39'),
(15799, 8872, 188, 8.5, '2017-02-06', '''Socialware Demo :Bug Fixing''', 0, '2017-02-06 14:03:59'),
(15801, 8895, 95, 0.5, '2017-02-06', '''codeventure product image designing''', 0, '2017-02-06 14:05:46'),
(15802, 8893, 95, 6, '2017-02-06', '''description image designing''', 0, '2017-02-06 14:06:42'),
(15804, 8897, 111, 2, '2017-02-03', '''Logo creation''', 0, '2017-02-06 14:19:21'),
(15805, 8897, 111, 7.5, '2017-02-06', '''Index, Dashboard & Generate QR code pages mockup creation''', 0, '2017-02-06 14:20:14'),
(15806, 8898, 111, 1, '2017-02-06', '''Task management''', 0, '2017-02-06 14:22:30'),
(15807, 8882, 154, 0.5, '2017-02-06', '''Attended review session''', 0, '2017-02-06 14:48:44'),
(15808, 8885, 154, 8, '2017-02-06', '''Integrated the wish/swap category/products page into new design with dynamic content.''', 0, '2017-02-06 14:49:25'),
(15809, 8879, 118, 8.5, '2017-02-06', '''ADA - Bug Fixes''', 0, '2017-02-06 16:21:49'),
(15810, 8874, 91, 0.5, '2017-02-06', '''Bug Fixing''', 0, '2017-02-07 04:09:16'),
(15811, 8896, 113, 8.5, '2017-02-03', '''Product detail page conversion''', 0, '2017-02-07 06:05:40'),
(15812, 8867, 97, 2, '2017-02-07', '''- PM - Discussions - Orbis - 8to18''', 0, '2017-02-07 10:35:50'),
(15813, 8860, 135, 8.5, '2017-02-07', '''Bug Fixing''', 0, '2017-02-07 12:05:44'),
(15814, 8903, 97, 6.5, '2017-02-07', 'Process reversal in ORU Business - Notification listing :  pagination feasibility', 97, '2017-02-07 12:06:58'),
(15818, 8873, 155, 4, '2017-02-07', '''Bug fixing and check all box functionality''', 0, '2017-02-07 12:27:30'),
(15817, 8904, 155, 4.5, '2017-02-07', '''Bug fixing design and favorite page creation''', 0, '2017-02-07 12:26:45'),
(15819, 8902, 116, 7.5, '2017-02-07', '''Netmenus demo setup and reservelogic demo setup started. Management and deployment.''', 0, '2017-02-07 12:34:25'),
(15821, 8906, 91, 1, '2017-02-07', '''Email communication for weekly updates / missing payment reposrts''', 0, '2017-02-07 12:38:47'),
(15824, 8910, 91, 3, '2017-02-07', '''provide estimate''', 0, '2017-02-07 12:42:43'),
(15823, 8907, 98, 8.5, '2017-02-07', '''Study completed and estimation sheets shared''', 0, '2017-02-07 12:40:03'),
(15825, 8908, 91, 4.5, '2017-02-07', '''Bug fixing''', 0, '2017-02-07 12:43:14'),
(15826, 8851, 131, 2.5, '2017-02-07', '''Feeedback ppt retesting completed''', 0, '2017-02-07 12:43:21'),
(15827, 8912, 131, 6, '2017-02-07', '''QA: Final round retesting\n: Completed''', 0, '2017-02-07 12:43:51'),
(15828, 8905, 165, 2, '2017-02-07', '''Keyscore testing''', 0, '2017-02-07 12:44:58'),
(15829, 8864, 165, 6.5, '2017-02-07', '''Retesting and testing remaining feature''', 0, '2017-02-07 12:45:31'),
(15830, 8900, 115, 1, '2017-02-07', '''estimate for easyindex''', 0, '2017-02-07 12:47:26'),
(15831, 8913, 116, 1, '2017-02-07', '''Bug Fixing''', 0, '2017-02-07 12:48:43'),
(15832, 8901, 115, 7.5, '2017-02-07', '''Setting up beta and testing subdomain creation''', 0, '2017-02-07 12:49:52'),
(15833, 8889, 102, 2, '2017-02-07', '''pm tasks\ndiscussions/review''', 0, '2017-02-07 12:50:34'),
(15834, 8880, 102, 6.5, '2017-02-07', '''bug fixes''', 0, '2017-02-07 12:51:47'),
(15835, 8911, 156, 4.5, '2017-02-07', '''Completed inventory mail updation and added new button display offline items''', 0, '2017-02-07 12:55:25'),
(15836, 8914, 147, 4.5, '2017-02-07', '''Youtube video integration, plan page design integration, Register page modification''', 0, '2017-02-07 13:00:10'),
(15837, 8915, 147, 2, '2017-02-07', '''Bug Fixing''', 0, '2017-02-07 13:00:57'),
(15838, 8920, 186, 3, '2017-02-07', '''Imagemagick library installation and printlogic setup''', 0, '2017-02-07 13:01:05'),
(15839, 8919, 147, 2, '2017-02-07', '''Fixed auto login issue''', 0, '2017-02-07 13:01:26'),
(15840, 8920, 186, 5.5, '2017-02-07', '''Imagemagic path issue fixing''', 0, '2017-02-07 13:01:42'),
(15841, 8909, 177, 8.5, '2017-02-07', '''NetMenus iOS App - Bug Fixing''', 0, '2017-02-07 13:05:13'),
(15842, 8861, 163, 8.5, '2017-02-07', '''ORU value section and reported text changes on live.''', 0, '2017-02-07 13:05:26'),
(15843, 8924, 92, 3, '2017-02-07', '''Imagemagick installation''', 0, '2017-02-07 13:12:56'),
(15844, 8923, 92, 5.5, '2017-02-07', '''1. Task allotment to team members.\n2. Project status evaluation.''', 0, '2017-02-07 13:13:45'),
(15845, 8921, 149, 4, '2017-02-07', '''Retesting resolved bugs''', 0, '2017-02-07 13:16:18'),
(15846, 8922, 149, 4.5, '2017-02-07', '''Retesting''', 0, '2017-02-07 13:16:34'),
(15847, 8859, 176, 8.5, '2017-02-07', '''Admin side bug fixes''', 0, '2017-02-07 13:16:48'),
(15848, 8925, 109, 1.5, '2017-02-07', '''Task management and doubt clarifications''', 0, '2017-02-07 13:17:03'),
(15849, 8890, 109, 7, '2017-02-07', '''Testing campaign flow -BBF''', 0, '2017-02-07 13:17:24'),
(15850, 8892, 99, 8.5, '2017-02-07', '''Report module chart changes(Completed)\nPHP 7 integration(In Progression)\nCRM Field list sort changes(In Progress)''', 0, '2017-02-07 13:21:07'),
(15851, 8897, 111, 4, '2017-02-07', '''Generate QRcode and Dashboard with QR code pages mockup creation''', 0, '2017-02-07 13:37:16'),
(15852, 8898, 111, 1, '2017-02-07', '''Task management''', 0, '2017-02-07 13:37:36'),
(15853, 8886, 189, 8.5, '2017-02-07', '''Bug Fixing''', 0, '2017-02-07 13:38:35'),
(15854, 8929, 111, 1, '2017-02-07', '''Estimate preparation''', 0, '2017-02-07 13:43:52'),
(15855, 8928, 111, 2.5, '2017-02-07', '''Settings page mockup creation''', 0, '2017-02-07 13:44:28'),
(15856, 8893, 95, 1, '2017-02-07', '''discript image designing and modification''', 0, '2017-02-07 13:44:48'),
(15857, 8895, 95, 1.5, '2017-02-07', '''product image modification and html conversion''', 0, '2017-02-07 13:45:45'),
(15858, 8926, 95, 6, '2017-02-07', '''wildkale pdf mobile app modification''', 0, '2017-02-07 13:46:26'),
(15859, 8899, 188, 8.5, '2017-02-07', '''MCE: Bug Fixing and CPanel Setup''', 0, '2017-02-07 13:56:01'),
(15860, 8927, 113, 8.5, '2017-02-07', '''design support, design modification and bug fixing''', 0, '2017-02-07 13:56:35'),
(15861, 8916, 154, 1, '2017-02-07', '''Attended the kickoff meeting and prepared the minutes''', 0, '2017-02-07 13:57:43'),
(15862, 8882, 154, 0.5, '2017-02-07', '''Attended review''', 0, '2017-02-07 13:58:23'),
(15863, 8917, 154, 2, '2017-02-07', '''Set the git/db on local server and searched about the open source voip apps for the project.''', 0, '2017-02-07 14:00:58'),
(15864, 8918, 154, 5, '2017-02-07', '''Integrated the search results page, subscription plan page etc. Fixed the pop up issue on the products page.''', 0, '2017-02-07 14:03:33'),
(15865, 8879, 118, 8.5, '2017-02-07', '''ADA - Bug Fixes and Official Sign Insertion in the Official Contract''', 0, '2017-02-07 15:03:40'),
(15866, 8930, 103, 8.5, '2017-02-07', '''Management tasks''', 0, '2017-02-08 04:03:40'),
(15867, 8933, 97, 7, '2017-02-08', '''Anoouncements - delete issue fixed''', 0, '2017-02-08 11:40:57'),
(15868, 8867, 97, 1.5, '2017-02-08', '''PM - Discussions - Orbis - 8to18''', 0, '2017-02-08 11:42:15'),
(15869, 8937, 115, 6.5, '2017-02-08', '''Virtual host setting and debugging''', 0, '2017-02-08 12:03:57'),
(15870, 8936, 115, 2, '2017-02-08', '''Estimation''', 0, '2017-02-08 12:04:20'),
(15871, 8939, 186, 8.5, '2017-02-08', '''Client Meeting ,requirement analysis,dfp module testing''', 0, '2017-02-08 12:08:16'),
(15872, 8940, 165, 8.5, '2017-02-08', '''testing official contract section and retesting''', 0, '2017-02-08 12:28:09'),
(15873, 8941, 155, 8.5, '2017-02-08', '''Digital sign api R&D''', 0, '2017-02-08 12:36:03'),
(15874, 8942, 131, 4.5, '2017-02-08', '''Aji''s feedback , broken links, ppt : Completed''', 0, '2017-02-08 12:39:06'),
(15875, 8943, 131, 4, '2017-02-08', '''QA:multicart buyer and seller App IOS: In progress''', 0, '2017-02-08 12:39:31'),
(15876, 8860, 135, 8.5, '2017-02-08', '''Bug Fixing''', 0, '2017-02-08 12:51:07'),
(15877, 8908, 91, 5.5, '2017-02-08', '''Update print logic php7 version  to pilot server / verification''', 0, '2017-02-08 13:00:51'),
(15878, 8945, 91, 3, '2017-02-08', '''Estimate preparation''', 0, '2017-02-08 13:01:21'),
(15879, 8944, 99, 8.5, '2017-02-08', '''PHP 7 integration(In Progression)\nCRM Field list sort changes(In Progress)''', 0, '2017-02-08 13:05:05'),
(15880, 8938, 116, 3.5, '2017-02-08', '''ETA preparation and git management.''', 0, '2017-02-08 13:09:50'),
(15881, 8902, 116, 1, '2017-02-08', '''ETA preparation and git management.''', 0, '2017-02-08 13:10:08'),
(15882, 8948, 156, 8.5, '2017-02-08', '''Client suggestions impleemntation''', 0, '2017-02-08 13:10:12'),
(15883, 8947, 149, 8.5, '2017-02-08', '''Initial testing''', 0, '2017-02-08 13:13:18'),
(15884, 8949, 116, 3, '2017-02-08', '''Login and registration page setup. Implementing QR code logic.''', 0, '2017-02-08 13:13:31'),
(15885, 8913, 116, 1, '2017-02-08', '''Deployment and bug fixing''', 0, '2017-02-08 13:14:01'),
(15886, 8950, 109, 4.5, '2017-02-08', '''BBF RETESTING''', 0, '2017-02-08 13:14:06'),
(15887, 8834, 109, 4, '2017-02-08', '''oru app -regular testing''', 0, '2017-02-08 13:14:36'),
(15888, 8935, 177, 8.5, '2017-02-08', '''NetMenus iOS - Bugfix''', 0, '2017-02-08 13:16:42'),
(15889, 8953, 188, 4.5, '2017-02-08', '''MCE Server Configuration''', 0, '2017-02-08 13:21:08'),
(15890, 8952, 188, 4, '2017-02-08', '''Eswap:Bug Fixing''', 0, '2017-02-08 13:22:03'),
(15891, 8951, 147, 8.5, '2017-02-08', '''Voucher campaign flow correction''', 0, '2017-02-08 13:24:25'),
(15892, 8954, 95, 8.5, '2017-02-08', '''wildkale mobile app PDF creation''', 0, '2017-02-08 13:26:38'),
(15893, 8934, 98, 8.5, '2017-02-08', '''Team list fab icon integrated''', 0, '2017-02-08 13:27:53'),
(15894, 8886, 189, 8.5, '2017-02-08', '''New Implementations in Flexible vacation Finder''', 0, '2017-02-08 13:36:20'),
(15895, 8956, 113, 4.5, '2017-02-08', '''Design modifications in header section and inner pages''', 0, '2017-02-08 14:12:28'),
(15896, 8957, 113, 3.5, '2017-02-08', '''design support and design modifications.''', 0, '2017-02-08 14:13:38'),
(15897, 8958, 113, 0.5, '2017-02-08', '''design support in popup''', 0, '2017-02-08 14:14:18'),
(15898, 8861, 163, 8.5, '2017-02-08', '''completed user side ORU value section.''', 0, '2017-02-08 14:20:37'),
(15899, 8955, 176, 8.5, '2017-02-08', '''#admin side bug fixes\n# feedback changes''', 0, '2017-02-08 14:20:59'),
(15900, 8930, 103, 8.5, '2017-02-08', '''Management tasks''', 0, '2017-02-08 14:30:25'),
(15901, 8917, 154, 1, '2017-02-08', '''Set the files on local server''', 0, '2017-02-08 14:56:29'),
(15902, 8959, 154, 7.5, '2017-02-08', '''Completed the integration of the front end pages into new design and made as live. Updated the header/footer with dynamic links and clean up the existed issues.''', 0, '2017-02-08 14:59:05'),
(15903, 8898, 111, 1, '2017-02-08', '''Task management''', 0, '2017-02-08 15:39:34'),
(15904, 8928, 111, 1, '2017-02-08', '''Settings and search schools mockup''', 0, '2017-02-08 15:40:22'),
(15905, 8963, 111, 0.5, '2017-02-08', '''Estimate preperation''', 0, '2017-02-08 15:40:50'),
(15906, 8962, 111, 6, '2017-02-08', '''Logo, Home page & dashboard existing user pages modifications''', 0, '2017-02-08 15:41:36'),
(15907, 8961, 118, 8, '2017-02-08', '''ADA - Bug Fixes and Email Tournament Contracts to respective Participants''', 0, '2017-02-08 15:51:33'),
(15908, 8960, 118, 0.5, '2017-02-08', '''Review''', 0, '2017-02-08 15:52:40'),
(15909, 8889, 102, 3.5, '2017-02-08', '''pm tasks\ndiscussions/review/leads meeting''', 0, '2017-02-08 15:57:36'),
(15910, 8880, 102, 5, '2017-02-08', '''bug fixes''', 0, '2017-02-08 15:57:54'),
(15911, 8924, 92, 3, '2017-02-08', '''Installing image magick in pilot server and checking with mail function.''', 0, '2017-02-08 16:00:25'),
(15912, 8923, 92, 5.5, '2017-02-08', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Communication and coordination.''', 0, '2017-02-08 16:01:13'),
(15913, 8964, 131, 4, '2017-02-09', '''Broken links and PPT in live''', 0, '2017-02-09 10:48:58'),
(15914, 8965, 131, 4.5, '2017-02-09', '''QA: new changes and feedback''', 0, '2017-02-09 10:49:35'),
(15915, 8966, 165, 8.5, '2017-02-09', '''Retesting resolved bugs and requirements''', 0, '2017-02-09 12:20:00'),
(15916, 8948, 156, 8.5, '2017-02-09', '''Feedback implementation.''', 0, '2017-02-09 12:32:35'),
(15919, 8941, 155, 2, '2017-02-09', '''PDF creation''', 0, '2017-02-09 12:34:28'),
(15918, 8873, 155, 3.5, '2017-02-09', '''Digital Sign implementation''', 0, '2017-02-09 12:33:27'),
(15920, 8971, 155, 3, '2017-02-09', '''Bug fixing the reopen issues''', 0, '2017-02-09 12:34:43'),
(15921, 8970, 135, 8.5, '2017-02-09', '''Bug Fixing''', 0, '2017-02-09 12:38:17'),
(15922, 8867, 97, 2.5, '2017-02-09', '''PM - Discussions - Orbis - 8to18 design help - Wildkale installation help''', 0, '2017-02-09 12:47:14'),
(15923, 8886, 189, 8.5, '2017-02-09', '''Bug Fixes Flexible vacation finder''', 0, '2017-02-09 12:52:33'),
(15924, 8978, 186, 8.5, '2017-02-09', '''DFP api docs submitted.''', 0, '2017-02-09 12:54:37'),
(15925, 8979, 97, 6, '2017-02-09', 'Announcements - pagination api - discussion', 97, '2017-02-09 12:55:56'),
(15926, 8980, 109, 8.5, '2017-02-09', '''Testing new features for the release (intermediate) >ORU''', 0, '2017-02-09 13:01:31'),
(15927, 8889, 102, 2.5, '2017-02-09', '''pm tasks\ndiscussions/review''', 0, '2017-02-09 13:05:30'),
(15928, 8880, 102, 6, '2017-02-09', '''bug fixes''', 0, '2017-02-09 13:06:04'),
(15929, 8968, 177, 8.5, '2017-02-09', '''NetMenus iOS - Bug fixing''', 0, '2017-02-09 13:08:33'),
(15930, 8976, 188, 5.5, '2017-02-09', '''eSwap:Bug Fixing''', 0, '2017-02-09 13:09:08'),
(15931, 8977, 188, 3, '2017-02-09', '''eSwap: php7 compatability check and bug fix''', 0, '2017-02-09 13:10:42'),
(15932, 8982, 91, 8.5, '2017-02-09', '''Php upgrade for Installer''', 0, '2017-02-09 13:13:55'),
(15933, 8930, 103, 8.5, '2017-02-09', '''Management tasks''', 0, '2017-02-09 13:14:52'),
(15934, 8975, 164, 8.5, '2017-02-09', '''Sentinel feature updates''', 0, '2017-02-09 13:16:11'),
(15935, 8973, 147, 8.5, '2017-02-09', '''Bug Fixing''', 0, '2017-02-09 13:16:22'),
(15936, 8972, 163, 8.5, '2017-02-09', '''ORU Value section admin pages.''', 0, '2017-02-09 13:20:39'),
(15937, 8923, 92, 8.5, '2017-02-09', '''1. Project status evaluation.\n2. Assigning tasks to team members.\n3. Providing technical support to team members.''', 0, '2017-02-09 13:24:10'),
(15938, 8944, 99, 8.5, '2017-02-09', '''PHP 7 integration(In Progression)\nCRM Field list sort changes(In Progress)''', 0, '2017-02-09 13:28:42'),
(15939, 8921, 149, 5, '2017-02-09', '''Retesting''', 0, '2017-02-09 13:34:20'),
(15940, 8967, 149, 3.5, '2017-02-09', '''Initial design testing''', 0, '2017-02-09 13:35:33'),
(15941, 8974, 116, 8.5, '2017-02-09', '''Deployment of the new changes and bug fixing.''', 0, '2017-02-09 13:36:29'),
(15942, 8955, 176, 8.5, '2017-02-09', '''# bug fixes in alice\n# promotional site setup for alice''', 0, '2017-02-09 13:45:00'),
(15943, 8981, 154, 8, '2017-02-09', '''Set the development environment on the local server by downloading the live server files and DB. Hide the menu items except home and log in on local server.''', 0, '2017-02-09 13:47:35'),
(15944, 8959, 154, 0.5, '2017-02-09', '''Fix a showstopper bug on the home page. Prepare a clarification email to client''s query.''', 0, '2017-02-09 13:48:27'),
(15945, 8969, 98, 8.5, '2017-02-09', '''dashboard design completed''', 0, '2017-02-09 13:54:04'),
(15946, 8958, 113, 0.5, '2017-02-09', '''design support''', 0, '2017-02-09 14:29:44'),
(15947, 8983, 113, 4, '2017-02-09', '''Add Language section in header (Homepage and inner page)''', 0, '2017-02-09 14:30:36'),
(15948, 8984, 113, 4, '2017-02-09', '''Free Alice pages, HTML conversion in Home page and Invite page''', 0, '2017-02-09 14:31:23'),
(15949, 8985, 95, 4, '2017-02-09', '''flexible vacation finder search page desiging''', 0, '2017-02-09 14:55:23'),
(15951, 8986, 95, 4.5, '2017-02-09', '''wildklae mobile app pdf designing''', 0, '2017-02-09 14:56:51'),
(15952, 8898, 111, 2.5, '2017-02-09', '''Task management, projects discussion and meetings''', 0, '2017-02-09 15:02:51'),
(15953, 8987, 111, 6, '2017-02-09', '''Home page conversion''', 0, '2017-02-09 15:04:54'),
(15954, 8961, 118, 7.5, '2017-02-09', '''ADA - Bug Fixes''', 0, '2017-02-09 15:20:44'),
(15955, 8961, 118, 1, '2017-02-09', '''ADA - Client Meeting''', 0, '2017-02-09 15:22:40'),
(15956, 8970, 135, 8.5, '2017-02-10', '''Enhancements''', 0, '2017-02-10 09:00:38'),
(15957, 8988, 147, 8.5, '2017-02-10', '''Bug Fixing''', 0, '2017-02-10 10:43:57'),
(15958, 8941, 155, 8.5, '2017-02-10', '''Digital sign API implementation''', 0, '2017-02-10 11:24:02'),
(15959, 8989, 95, 8.5, '2017-02-10', '''Armia twitter advertisment designing''', 0, '2017-02-10 11:36:28'),
(15960, 8990, 91, 8.5, '2017-02-10', '''installer databse configuration file changes / upload to pilot server / verification''', 0, '2017-02-10 11:52:22'),
(15961, 8991, 186, 4, '2017-02-10', '''Broken Links and pages fixed.\nError pages / bugs fixed''', 0, '2017-02-10 12:04:48'),
(15962, 8978, 186, 4.5, '2017-02-10', '''Query tool and inventory report testing.''', 0, '2017-02-10 12:06:06'),
(15963, 8979, 97, 7, '2017-02-10', 'Notification listing lazy loading implementation in android', 97, '2017-02-10 12:19:03'),
(15964, 8997, 97, 1.5, '2017-02-10', '''PM - Orbis - Discussions - 8to18''', 0, '2017-02-10 12:31:38'),
(15965, 8996, 98, 8.5, '2017-02-10', '''Settings page design completed''', 0, '2017-02-10 12:32:19'),
(15966, 8995, 165, 8.5, '2017-02-10', '''Retesting resolved bugs''', 0, '2017-02-10 12:41:54'),
(15967, 8975, 164, 8.5, '2017-02-10', '''Protocol calculator''', 0, '2017-02-10 12:45:31'),
(15968, 8994, 177, 4.5, '2017-02-10', '''EatynHostApp - Fixing design issues, Build creation''', 0, '2017-02-10 12:56:00'),
(15969, 8935, 177, 4, '2017-02-10', '''NetMenus iOS - API Issue analysis''', 0, '2017-02-10 12:57:05'),
(15970, 8889, 102, 2.5, '2017-02-10', '''pm tasks\ndiscussions/review''', 0, '2017-02-10 13:00:53'),
(15971, 8999, 102, 6, '2017-02-10', '''bug fixes''', 0, '2017-02-10 13:02:40'),
(15972, 9001, 109, 8.5, '2017-02-10', '''Testing new features for tuesday release  -ORU''', 0, '2017-02-10 13:04:40'),
(15973, 8944, 99, 8.5, '2017-02-10', '''PHP 7 integration(In Progression)\nCRM Field list sort changes(Completed)\nPayment Reciept Pdf changes(In Progress)''', 0, '2017-02-10 13:13:11'),
(15974, 9000, 115, 1.5, '2017-02-10', '''Review''', 0, '2017-02-10 13:13:36'),
(15978, 9005, 115, 5.5, '2017-02-10', '''Make admin panel inaccessible once expired''''', 0, '2017-02-10 13:19:20'),
(15976, 9006, 188, 8.5, '2017-02-10', '''eSwap:Bug Fixing''', 0, '2017-02-10 13:17:33'),
(15977, 8878, 115, 1.5, '2017-02-10', '''Review and project managment''', 0, '2017-02-10 13:17:58'),
(15979, 9004, 154, 8.5, '2017-02-10', '''Find and list out few Javascript based SIP client plugins that uses WebRTC protocol. Updated the header menu.''', 0, '2017-02-10 13:20:45'),
(15980, 8993, 149, 2, '2017-02-10', '''Retesting''', 0, '2017-02-10 13:33:35'),
(15981, 8922, 149, 2.5, '2017-02-10', '''retesting''', 0, '2017-02-10 13:34:05'),
(15982, 8967, 149, 4, '2017-02-10', '''Design Testing''', 0, '2017-02-10 13:34:33'),
(15983, 8886, 189, 8.5, '2017-02-10', '''Bug Fixing and new Implementations Flexible vacation Finder''', 0, '2017-02-10 13:36:54'),
(15984, 9007, 92, 8.5, '2017-02-10', '''1. Project status evaluation.\n2. review meeting.\n3. Task allotment to team.''', 0, '2017-02-10 13:38:48'),
(15985, 9003, 118, 8.5, '2017-02-10', '''ADA - Bug Fixing''', 0, '2017-02-10 13:46:05'),
(15986, 8998, 116, 6.5, '2017-02-10', '''bug fixing of updated contents to live.''', 0, '2017-02-10 14:13:34'),
(15987, 9002, 116, 2, '2017-02-10', '''Registration page integration.''', 0, '2017-02-10 14:14:13'),
(15988, 8972, 163, 8.5, '2017-02-10', '''user delete correction and bug fixing.''', 0, '2017-02-10 14:19:50'),
(15989, 9008, 113, 8.5, '2017-02-10', '''Home page, Invite, Form page and FAQ page HTML Conversion''', 0, '2017-02-10 14:24:36'),
(15990, 8898, 111, 1, '2017-02-10', '''Task management''', 0, '2017-02-10 15:10:10'),
(15991, 9009, 111, 1.5, '2017-02-10', '''Home Login & signup tab section''', 0, '2017-02-10 15:11:09'),
(15992, 9010, 111, 6, '2017-02-10', '''Campaign flow integration in community page''', 0, '2017-02-10 15:11:45'),
(15993, 8930, 103, 8.5, '2017-02-10', '''Management tasks''', 0, '2017-02-10 15:57:02'),
(15994, 9011, 176, 8.5, '2017-02-10', '''free.alice.com site setup''', 0, '2017-02-10 16:01:57'),
(15995, 8995, 165, 4, '2017-02-13', '''testing full site''', 0, '2017-02-13 11:42:36'),
(15996, 9014, 111, 1, '2017-02-13', '''Task management''', 0, '2017-02-13 11:43:35'),
(15997, 9015, 111, 3, '2017-02-13', '''Campaign flow Icon designing and integration & popup modifications''', 0, '2017-02-13 11:44:36'),
(15998, 9018, 135, 4, '2017-02-13', '''Enhancements''', 0, '2017-02-13 11:46:20'),
(15999, 9022, 103, 8.5, '2017-02-13', '''Management tasks''', 0, '2017-02-13 11:52:47'),
(16000, 9017, 113, 3.5, '2017-02-13', '''design modifications and bug fixing''', 0, '2017-02-13 11:56:22'),
(16001, 9016, 113, 0.5, '2017-02-13', '''Convert to responsive in detail page''', 0, '2017-02-13 11:56:48'),
(16002, 8965, 131, 4.5, '2017-02-13', '''free.alicebeta.com : In progress''', 0, '2017-02-13 12:20:13'),
(16003, 9023, 131, 4, '2017-02-13', '''pm management : \nVulnerability scanner checking etc''', 0, '2017-02-13 12:21:02'),
(16004, 9024, 155, 1, '2017-02-13', '''Blog theme issue fix''', 0, '2017-02-13 12:27:53'),
(16005, 8941, 155, 5, '2017-02-13', '''Digital sign template implementation''', 0, '2017-02-13 12:31:23'),
(16006, 9025, 155, 2.5, '2017-02-13', '''Order detail csv mail''', 0, '2017-02-13 12:32:00'),
(16007, 9027, 147, 4, '2017-02-13', '''Worked on admin panel blocking through htaccess''', 0, '2017-02-13 12:32:18'),
(16008, 9028, 147, 4.5, '2017-02-13', '''Bug Fixing and campaign flow design integration''', 0, '2017-02-13 12:33:04'),
(16009, 9030, 115, 4.5, '2017-02-13', 'R&D for magento installation', 115, '2017-02-13 12:37:36'),
(16022, 9033, 115, 4, '2017-02-13', '''Subdomain issue fix in beta''', 0, '2017-02-13 13:20:04'),
(16011, 9029, 95, 8.5, '2017-02-13', '''sales dashboard desiging''', 0, '2017-02-13 12:41:38'),
(16012, 8978, 186, 3, '2017-02-13', '''Communication with google team. DFP report finalised.''', 0, '2017-02-13 12:43:04'),
(16013, 9031, 186, 5.5, '2017-02-13', '''Order Details generate CSV and email as attachment module implementation''', 0, '2017-02-13 12:44:23'),
(16014, 8967, 149, 4.5, '2017-02-13', '''Ipad design testing in landscape and portrait mode''', 0, '2017-02-13 12:50:39'),
(16015, 8992, 149, 4, '2017-02-13', '''Iphone design testing in portrait nad landscape mode''', 0, '2017-02-13 12:51:11'),
(16016, 9026, 91, 8.5, '2017-02-13', '''Upgarder corrections / unit testing / database file settings corrections''', 0, '2017-02-13 13:09:42'),
(16017, 9032, 99, 8.5, '2017-02-13', '''PHP 7 integration(In Progression)\nPayment Reciept Pdf changes(Completed)\nReport module date filter changes(In Progress)''', 0, '2017-02-13 13:15:05'),
(16018, 9036, 109, 7.5, '2017-02-13', '''Retesting new features -ORBIS''', 0, '2017-02-13 13:15:33'),
(16019, 8950, 109, 1, '2017-02-13', '''Meeting -BBF''', 0, '2017-02-13 13:15:59'),
(16020, 8948, 156, 8.5, '2017-02-13', '''sales dashboard implementation.''', 0, '2017-02-13 13:18:42'),
(16021, 9040, 102, 1.5, '2017-02-13', '''pm tasks\ndiscussions/review''', 0, '2017-02-13 13:19:37'),
(16023, 9041, 97, 7, '2017-02-13', 'Change in Notification APIs - Change in list design', 97, '2017-02-13 13:20:16'),
(16024, 8997, 97, 1.5, '2017-02-13', '''PM - Discussions - orbis - 8to18''', 0, '2017-02-13 13:20:45'),
(16025, 9042, 102, 7, '2017-02-13', '''bug fixes''', 0, '2017-02-13 13:20:52'),
(16026, 9007, 92, 8.5, '2017-02-13', '''1. Planner updation.\n2. Project status evaluation.\n3. task allotment to team members.''', 0, '2017-02-13 13:37:08'),
(16027, 9020, 176, 8.5, '2017-02-13', '''#free.alicebug fixes\n# eswap bug fixes''', 0, '2017-02-13 13:38:46'),
(16028, 9021, 188, 8.5, '2017-02-13', '''MCE: Store Creation issue fix & Unit testing''', 0, '2017-02-13 13:40:45'),
(16029, 9013, 164, 2.5, '2017-02-13', '''Bug fix''', 0, '2017-02-13 13:41:23'),
(16030, 9012, 164, 6, '2017-02-13', '''Updates''', 0, '2017-02-13 13:41:36'),
(16031, 9035, 154, 8.5, '2017-02-13', '''Integrated the lead submit form on front end. Working on the back end lead module.''', 0, '2017-02-13 13:42:56'),
(16032, 9037, 116, 4, '2017-02-13', '''Registration page flow integrated, page for qr genaration started.''', 0, '2017-02-13 13:44:50'),
(16033, 9019, 163, 8.5, '2017-02-13', '''Bug fixing and client call.''', 0, '2017-02-13 13:45:19'),
(16034, 9038, 116, 4.5, '2017-02-13', '''Preparing estimate for new addons and bug fixing.''', 0, '2017-02-13 13:45:32'),
(16035, 9034, 189, 8.5, '2017-02-13', '''Fixing search page filtering implementation''', 0, '2017-02-13 14:20:04'),
(16036, 9039, 98, 8.5, '2017-02-13', '''slidemenu design in progress''', 0, '2017-02-13 14:28:40'),
(16037, 9044, 103, 2, '2017-02-14', 'Restored eSwap customization iweeza.com', 103, '2017-02-14 10:41:56'),
(16038, 9022, 103, 6.5, '2017-02-14', '''Management tasks''', 0, '2017-02-14 10:42:47'),
(16039, 9025, 155, 8.5, '2017-02-14', '''CSV mail template and Cron job setting''', 0, '2017-02-14 11:30:39'),
(16040, 9031, 186, 5.5, '2017-02-14', '''1.Order details module unit testing.\n2.Directory listing issue fixed''', 0, '2017-02-14 12:11:40'),
(16041, 8964, 131, 3.5, '2017-02-14', '''beta.iscripts.com: cpanel details mail issue checking : In progress''', 0, '2017-02-14 12:14:07'),
(16042, 9051, 131, 5, '2017-02-14', '''monthly report January : In progress''', 0, '2017-02-14 12:17:14'),
(16043, 9018, 135, 8.5, '2017-02-14', '''Enhancements''', 0, '2017-02-14 12:17:57'),
(16044, 9050, 186, 3, '2017-02-14', '''Sentiment Analytics Graph error fix.''', 0, '2017-02-14 12:21:05'),
(16045, 9049, 95, 8.5, '2017-02-14', '''printlogic bug fixing and modifications''', 0, '2017-02-14 12:21:11'),
(16046, 9054, 165, 2, '2017-02-14', '''Sorting companies with error''', 0, '2017-02-14 12:32:47'),
(16047, 9052, 165, 6.5, '2017-02-14', '''Testing''', 0, '2017-02-14 12:34:35'),
(16048, 9055, 147, 8.5, '2017-02-14', '''Design integration and bugfixing''', 0, '2017-02-14 12:42:10'),
(16049, 9034, 189, 8.5, '2017-02-14', '''Search page filtering implementations for flexible vacation finder''', 0, '2017-02-14 12:45:11'),
(16050, 9056, 91, 8.5, '2017-02-14', '''deprected functions corrections / design bugs fixes''', 0, '2017-02-14 12:51:26'),
(16051, 9047, 177, 8.5, '2017-02-14', '''MultiCart Buyer Android - Bug Fix''', 0, '2017-02-14 12:55:22'),
(16052, 8992, 149, 4, '2017-02-14', '''Testing design in android devices''', 0, '2017-02-14 13:03:56'),
(16053, 9053, 149, 4.5, '2017-02-14', '''Retesting resolved bugs''', 0, '2017-02-14 13:04:34'),
(16054, 9058, 109, 8.5, '2017-02-14', '''Testing ORBIS RELEASE -LIVE''', 0, '2017-02-14 13:16:41'),
(16055, 9040, 102, 3.5, '2017-02-14', '''pm tasks\ndiscussions/review''', 0, '2017-02-14 13:17:11'),
(16056, 9042, 102, 5, '2017-02-14', '''bug fixes''', 0, '2017-02-14 13:17:28'),
(16057, 9035, 154, 8.5, '2017-02-14', '''Integrated the lead module on the back end. Integrated email feature on front end and added more validations.''', 0, '2017-02-14 13:18:48'),
(16058, 9060, 156, 8.5, '2017-02-14', '''dash board listing completed''', 0, '2017-02-14 13:18:55'),
(16059, 9045, 164, 8.5, '2017-02-14', '''Protocol calculator''', 0, '2017-02-14 13:26:46'),
(16060, 9041, 97, 7, '2017-02-14', '''Notification listing - iOS lazy loading''', 0, '2017-02-14 13:31:16'),
(16061, 8997, 97, 1.5, '2017-02-14', '''PM - Discussions - Orbis - 8to18''', 0, '2017-02-14 13:31:52'),
(16062, 9007, 92, 8.5, '2017-02-14', '''1. Task allotment to team members.\n2. Project status eveluation.\n3. Pilot server management.''', 0, '2017-02-14 13:32:02'),
(16063, 9046, 188, 8.5, '2017-02-14', '''MCE: Bug Fixing''', 0, '2017-02-14 13:35:41'),
(16064, 9020, 176, 8.5, '2017-02-14', '''#free.alice.com modifications''', 0, '2017-02-14 13:46:47'),
(16065, 9048, 98, 8.5, '2017-02-14', '''Team detail page design completed''', 0, '2017-02-14 13:52:16'),
(16066, 9019, 163, 8.5, '2017-02-14', '''Bug fixing and release tasks.''', 0, '2017-02-14 13:57:11'),
(16067, 9057, 116, 8.5, '2017-02-14', '''preparing estimate for new requirements and bug fixing.''', 0, '2017-02-14 14:15:20'),
(16068, 9014, 111, 1, '2017-02-14', '''Task management''', 0, '2017-02-14 14:18:32'),
(16069, 9061, 111, 5, '2017-02-14', '''Login,Sign up form integration and home content integration''', 0, '2017-02-14 14:19:32'),
(16070, 9059, 118, 4, '2017-02-14', '''ADA - Bug Fixing''', 0, '2017-02-14 14:28:34'),
(16071, 9062, 113, 5, '2017-02-14', '''design modifications and bug fixing''', 0, '2017-02-14 14:29:14'),
(16072, 9063, 113, 3.5, '2017-02-14', '''bugfixing''', 0, '2017-02-14 14:29:26'),
(16073, 9064, 111, 2.5, '2017-02-14', '''Flow images creation - based on active users''', 0, '2017-02-14 14:32:08'),
(16075, 9056, 91, 8.5, '2017-02-15', '''new pack testing''', 0, '2017-02-15 11:34:19'),
(16076, 9018, 135, 8.5, '2017-02-15', '''Bug Fixing''', 0, '2017-02-15 12:09:06'),
(16077, 9025, 155, 8.5, '2017-02-15', '''CSV mail send''', 0, '2017-02-15 12:32:18'),
(16078, 9069, 147, 6, '2017-02-15', '''Bug Fixing''', 0, '2017-02-15 12:48:04'),
(16079, 9070, 147, 2.5, '2017-02-15', '''Show case and product db modifications''', 0, '2017-02-15 12:49:27'),
(16080, 9068, 109, 8.5, '2017-02-15', '''Testing resolved bugs-BBF''', 0, '2017-02-15 12:54:12'),
(16085, 9071, 186, 6.5, '2017-02-15', '''Order details CSV module modification as per client request''', 0, '2017-02-15 12:56:16'),
(16082, 9031, 186, 2, '2017-02-15', '''Discussion on CSV orders''', 0, '2017-02-15 12:55:07'),
(16087, 9065, 165, 4, '2017-02-15', '''Full site testing''', 0, '2017-02-15 12:57:00'),
(16084, 9054, 165, 2, '2017-02-15', '''Company sorting''', 0, '2017-02-15 12:55:49'),
(16086, 9066, 165, 2.5, '2017-02-15', '''Retesting import section''', 0, '2017-02-15 12:56:26'),
(16088, 9060, 156, 8.5, '2017-02-15', '''Listing of orders original and actual ups pickup date and delivery date finished, template modification completed''', 0, '2017-02-15 12:59:04'),
(16089, 9074, 115, 3.5, '2017-02-15', 'Estimate for supportpro changes suggested by aji', 115, '2017-02-15 13:03:55'),
(16090, 8993, 149, 4, '2017-02-15', '''Retesting resolved bugs''', 0, '2017-02-15 13:04:38'),
(16091, 9032, 99, 8.5, '2017-02-15', '''PHP 7 integration(In Progression)\nReport module date filter changes(Completed)''', 0, '2017-02-15 13:05:03'),
(16092, 9053, 149, 4.5, '2017-02-15', '''Backward compatability issue testing''', 0, '2017-02-15 13:05:08'),
(16093, 9073, 189, 8.5, '2017-02-15', '''CIM Implementation''', 0, '2017-02-15 13:05:43'),
(16094, 9072, 177, 1, '2017-02-15', '''PlayMe - Build Creation''', 0, '2017-02-15 13:07:05'),
(16095, 9047, 177, 7.5, '2017-02-15', '''MultiCartBuyer Android - Enhancements''', 0, '2017-02-15 13:08:00'),
(16096, 9077, 115, 1, '2017-02-15', 'Bug fixing', 115, '2017-02-15 13:11:27'),
(16097, 9078, 115, 2, '2017-02-15', 'Project management-iscripts and codeventures', 115, '2017-02-15 13:13:44'),
(16098, 9078, 115, 0.5, '2017-02-15', 'Review', 115, '2017-02-15 13:14:16'),
(16099, 9079, 115, 1.5, '2017-02-15', 'Bug fixing', 115, '2017-02-15 13:16:36'),
(16100, 9081, 131, 8.5, '2017-02-15', '''New design integration complete testing''', 0, '2017-02-15 13:32:42'),
(16101, 8997, 97, 2.5, '2017-02-15', '''PM - Discussions - orbis - 8to18 design help -''', 0, '2017-02-15 13:34:13'),
(16102, 9082, 97, 6, '2017-02-15', 'Final fixes in Android and iOS - minor API changes', 97, '2017-02-15 13:35:02'),
(16103, 9080, 98, 8.5, '2017-02-15', '''All design enhancements completed. Build submitted .''', 0, '2017-02-15 13:40:32'),
(16107, 9067, 188, 7.5, '2017-02-15', '''MCE: Bug Fixing''', 0, '2017-02-15 13:48:25'),
(16106, 9083, 188, 1, '2017-02-15', '''Eswap:Bug Fixing''', 0, '2017-02-15 13:47:30'),
(16108, 9019, 163, 8.5, '2017-02-15', '''modification to product purchase ipn, upload mentioned text changes to live.''', 0, '2017-02-15 14:06:57'),
(16109, 9045, 164, 8.5, '2017-02-15', '''protocol calculator.''', 0, '2017-02-15 14:08:10'),
(16110, 9085, 95, 8.5, '2017-02-15', '''Descriptive image desiging for iscript products - Gostores , Multicart, MCE are finished''', 0, '2017-02-15 14:09:30'),
(16111, 9088, 113, 2, '2017-02-15', '''add new sections in verity pack''', 0, '2017-02-15 14:19:34'),
(16112, 9087, 113, 6.5, '2017-02-15', '''bug fixing and design modifications''', 0, '2017-02-15 14:20:01'),
(16113, 9075, 116, 4, '2017-02-15', '''Estimate for requirements in ppt.''', 0, '2017-02-15 14:31:00'),
(16114, 9076, 116, 4.5, '2017-02-15', '''Estimate finalized, bug fixing of installation section, broken links fixing.''', 0, '2017-02-15 14:31:47'),
(16115, 9089, 154, 8.5, '2017-02-15', '''a) Uploaded the lead form into iscriptsdemo server and checked the email functionality. b) Search about the webrtc plugin for voip support and listed few with feedback.''', 0, '2017-02-15 14:35:00'),
(16116, 9084, 176, 8.5, '2017-02-15', '''#added product display div in variety pack page''', 0, '2017-02-15 14:42:00'),
(16117, 9090, 118, 8.5, '2017-02-15', '''ADA - Bug Fixes''', 0, '2017-02-15 14:42:07'),
(16118, 9014, 111, 2.5, '2017-02-15', '''Task management & work discussions.''', 0, '2017-02-15 14:42:26'),
(16119, 9086, 111, 6, '2017-02-15', '''Dash board with QR and without QR pages integration''', 0, '2017-02-15 14:43:35'),
(16120, 9022, 103, 8.5, '2017-02-15', '''Management tasks''', 0, '2017-02-15 15:25:09'),
(16121, 9091, 102, 1, '2017-02-15', '''attended''', 0, '2017-02-15 15:28:36'),
(16122, 9040, 102, 3, '2017-02-15', '''pm tasks\ndiscussions/review/leads meeting''', 0, '2017-02-15 15:29:06'),
(16123, 9042, 102, 4.5, '2017-02-15', '''bug fixes''', 0, '2017-02-15 15:29:30'),
(16124, 9092, 92, 8.5, '2017-02-15', '''1. Project status evaluation.\n2. TL meeting\n3. Task allotment to team members.''', 0, '2017-02-15 15:47:04'),
(16125, 9093, 97, 3.5, '2017-02-16', 'Eatyn - Testflight setup', 97, '2017-02-16 11:20:27'),
(16126, 9094, 97, 3.5, '2017-02-16', 'Xmpp chat alternative - R&D', 97, '2017-02-16 11:21:53'),
(16127, 8997, 97, 1.5, '2017-02-16', '''PM - Discussions - Orbis - 8to18 - Eatyn''', 0, '2017-02-16 11:24:28'),
(16128, 9095, 98, 8.5, '2017-02-16', '''Connected to new live server and QA passed''', 0, '2017-02-16 12:08:38'),
(16129, 9071, 186, 4.5, '2017-02-16', '''Automated CSV Modification''', 0, '2017-02-16 12:29:41'),
(16130, 9097, 186, 4, '2017-02-16', '''Added 100 more companies.Analytics lineup''', 0, '2017-02-16 12:30:15'),
(16131, 9018, 135, 1, '2017-02-16', '''Bug Fixing''', 0, '2017-02-16 12:39:59'),
(16132, 9040, 102, 2, '2017-02-16', '''pm tasks\ndiscussions''', 0, '2017-02-16 12:41:24'),
(16133, 9100, 135, 7.5, '2017-02-16', '''Enhancements''', 0, '2017-02-16 12:42:12'),
(16134, 9042, 102, 6.5, '2017-02-16', '''setup QA version\ndiscussions on client feedback\nmodifications''', 0, '2017-02-16 12:42:24'),
(16135, 9101, 155, 8.5, '2017-02-16', '''Multiple image uploading''', 0, '2017-02-16 12:43:16'),
(16136, 9102, 91, 8.5, '2017-02-16', '''Bug fixes''', 0, '2017-02-16 12:47:28'),
(16137, 9070, 147, 4, '2017-02-16', '''hostedscript.net config modifications''', 0, '2017-02-16 12:51:12'),
(16138, 9103, 147, 4.5, '2017-02-16', '''Setting beta for product trial''', 0, '2017-02-16 12:51:55'),
(16139, 9104, 189, 8.5, '2017-02-16', '''Checking the implementation of CIM in supportpro''', 0, '2017-02-16 12:55:34'),
(16142, 9065, 165, 5, '2017-02-16', '''testing user side and reseller side''', 0, '2017-02-16 13:02:27'),
(16143, 9066, 165, 2.5, '2017-02-16', '''client meeting and testing''', 0, '2017-02-16 13:08:45'),
(16144, 9106, 165, 1, '2017-02-16', '''QA meeting''', 0, '2017-02-16 13:10:52'),
(16145, 9107, 109, 1, '2017-02-16', '''INTERNAL MEETING -QA''', 0, '2017-02-16 13:13:31'),
(16146, 9068, 109, 5, '2017-02-16', '''Retesting BBF''', 0, '2017-02-16 13:13:58'),
(16147, 9109, 109, 2.5, '2017-02-16', '''Testing and retesting BBF''', 0, '2017-02-16 13:15:26'),
(16148, 9096, 177, 8.5, '2017-02-16', '''MultiCart Seller Android - Bug fixing and Enhancement''', 0, '2017-02-16 13:16:57'),
(16149, 9110, 99, 8.5, '2017-02-16', '''PHP 7 integration(In Progression)\nBug Fixing(In Progress)''', 0, '2017-02-16 13:21:17'),
(16150, 9098, 118, 7, '2017-02-16', '''ADA - Client Suggested Modifications''', 0, '2017-02-16 13:23:51'),
(16151, 9098, 118, 1.5, '2017-02-16', '''ADA - Client Meeting''', 0, '2017-02-16 13:24:45'),
(16152, 9113, 188, 8.5, '2017-02-16', '''Eswap: Bug Fixing & Demo Setting''', 0, '2017-02-16 13:30:40'),
(16153, 9119, 164, 8.5, '2017-02-16', '''Calculator updates''', 0, '2017-02-16 13:35:30'),
(16154, 9117, 131, 5.5, '2017-02-16', '''retesting : In progress''', 0, '2017-02-16 13:35:48'),
(16155, 9120, 131, 3, '2017-02-16', '''QA: store upload testing''', 0, '2017-02-16 13:36:01'),
(16156, 9118, 163, 8.5, '2017-02-16', '''ORU Value user side calculation completed.''', 0, '2017-02-16 13:36:21'),
(16157, 9092, 92, 8.5, '2017-02-16', '''1. Task allotment to team members.\n2. Project status check.\n3. Product releasing.''', 0, '2017-02-16 13:40:16'),
(16158, 9121, 115, 8.5, '2017-02-16', 'Bug fixing', 115, '2017-02-16 13:41:02'),
(16159, 9114, 149, 4.5, '2017-02-16', '''Pack release testing''', 0, '2017-02-16 13:42:31'),
(16160, 9116, 149, 4, '2017-02-16', '''upload and installation in lower and php 7 server and retesting resolved bugs''', 0, '2017-02-16 13:43:09'),
(16161, 9111, 156, 8.5, '2017-02-16', '''website modifications,wildkale meeting with client.''', 0, '2017-02-16 13:57:10'),
(16162, 9089, 154, 8.5, '2017-02-16', '''Search about the webrtc plugin(s) for voip support and listed.''', 0, '2017-02-16 14:10:48'),
(16163, 9125, 111, 4, '2017-02-16', '''Generate QR Code page integration''', 0, '2017-02-16 14:17:51'),
(16164, 9124, 111, 1.5, '2017-02-16', '''Descriptive images - Product flow discussion meeting''', 0, '2017-02-16 14:18:43'),
(16165, 9014, 111, 1, '2017-02-16', '''Task management''', 0, '2017-02-16 14:19:13'),
(16166, 9115, 111, 2, '2017-02-16', '''Search Left panel integration''', 0, '2017-02-16 14:20:04'),
(16169, 9122, 95, 7, '2017-02-16', '''three images completed - multicart, reservelogic,printlogic''', 0, '2017-02-16 14:28:39'),
(16168, 9022, 103, 8.5, '2017-02-16', '''Management tasks''', 0, '2017-02-16 14:28:26'),
(16170, 9123, 95, 1.5, '2017-02-16', '''Descriptive images - Flow discussion''', 0, '2017-02-16 14:29:36'),
(16171, 9112, 113, 8.5, '2017-02-16', '''New design integration for free alice (Invite, FAQ, Form and home page)''', 0, '2017-02-16 14:32:37'),
(16172, 9099, 116, 8.5, '2017-02-16', '''Profile page integration and conflict resolving.''', 0, '2017-02-16 14:41:54'),
(16173, 9108, 176, 8.5, '2017-02-16', '''free.alicebeta.com design changes''', 0, '2017-02-16 14:41:54'),
(16174, 9126, 147, 4, '2017-02-17', '''Changed all images to cloudfront''', 0, '2017-02-17 07:04:07'),
(16175, 9101, 155, 8.5, '2017-02-17', '''Multiple image uploading on upload artwork''', 0, '2017-02-17 09:51:51'),
(16176, 9100, 135, 8.5, '2017-02-17', '''Enhancements''', 0, '2017-02-17 11:14:54'),
(16177, 9129, 95, 8.5, '2017-02-17', '''wildklae mobile app pdf desiging''', 0, '2017-02-17 11:28:17'),
(16178, 9098, 118, 8.5, '2017-02-17', '''ADA - Contracts Section Modifications''', 0, '2017-02-17 11:31:28'),
(16179, 9133, 97, 5, '2017-02-17', 'Xmpp chat alternative - Firebase', 97, '2017-02-17 11:37:38'),
(16180, 9130, 154, 4.5, '2017-02-17', '''Updated the users module to couple with membership plan. Updated the wish/swap products page for the search functionality.''', 0, '2017-02-17 11:42:10'),
(16181, 9071, 186, 5, '2017-02-17', '''order details data missing fix''', 0, '2017-02-17 11:55:41'),
(16182, 9128, 164, 8.5, '2017-02-17', '''Bug fix''', 0, '2017-02-17 12:02:15'),
(16183, 9138, 186, 3.5, '2017-02-17', '''Analytics graph fix''', 0, '2017-02-17 12:02:55'),
(16184, 8997, 97, 3.5, '2017-02-17', '''PM - Discussions - Orbis - 8to18''', 0, '2017-02-17 12:03:10'),
(16185, 9140, 115, 8.5, '2017-02-17', 'Set up the new domain and correct subdomain creation', 115, '2017-02-17 12:22:44'),
(16186, 9136, 91, 8.5, '2017-02-17', '''Bug fixes''', 0, '2017-02-17 12:23:26'),
(16187, 9092, 92, 8.5, '2017-02-17', '''1.Task allotment to team members.\n2. Discussion on plan of implementing CIM over supportpro.\n3. Project status  evaluation.''', 0, '2017-02-17 12:27:22'),
(16188, 9135, 98, 4, '2017-02-17', '''Wildkale PDF works in progress''', 0, '2017-02-17 12:30:02'),
(16189, 9134, 98, 4.5, '2017-02-17', '''Appstore submission and Playstore submission''', 0, '2017-02-17 12:31:12'),
(16190, 9131, 177, 1, '2017-02-17', '''PlayMe - Add new UUID and created new build''', 0, '2017-02-17 12:35:03'),
(16191, 9096, 177, 7.5, '2017-02-17', '''Multi Cart Seller Android - Bug fixing and enhancement''', 0, '2017-02-17 12:36:19'),
(16192, 9104, 189, 8.5, '2017-02-17', '''CIM Implementation in support pro''', 0, '2017-02-17 12:41:41'),
(16193, 9137, 165, 8.5, '2017-02-17', '''testing reseller and user side''', 0, '2017-02-17 12:44:16'),
(16194, 9042, 102, 2, '2017-02-17', '''bug fixes''', 0, '2017-02-17 12:59:20'),
(16195, 9040, 102, 2, '2017-02-17', '''pm tasks\ndiscussions''', 0, '2017-02-17 13:00:10'),
(16196, 9139, 154, 4, '2017-02-17', '''a) Search about the mizu webphone plugin for voip support. b) Set up the browser with lower version on local server to check the sip voice call.''', 0, '2017-02-17 13:01:49'),
(16197, 9142, 102, 4.5, '2017-02-17', '''completed''', 0, '2017-02-17 13:03:58'),
(16198, 9110, 99, 8.5, '2017-02-17', '''PHP 7 integration(In Progression)\nBug Fixing and changes(In Progress)''', 0, '2017-02-17 13:07:35'),
(16199, 9127, 188, 8.5, '2017-02-17', '''MCE:Bug Fixing''', 0, '2017-02-17 13:07:36'),
(16200, 9145, 103, 8.5, '2017-02-17', '''Management tasks''', 0, '2017-02-17 13:12:01'),
(16201, 9114, 149, 4.5, '2017-02-17', '''Eswap demo  instance testing''', 0, '2017-02-17 13:23:09'),
(16202, 9116, 149, 4, '2017-02-17', '''Printlogic php7 version testing''', 0, '2017-02-17 13:25:12'),
(16203, 9023, 131, 3.5, '2017-02-17', ''',management''', 0, '2017-02-17 13:25:45'),
(16204, 9111, 156, 8.5, '2017-02-17', '''a spinning wheel and notification message would display after hitting a make payment button in payment request tab.sorted farmer drop down list.''', 0, '2017-02-17 13:26:03'),
(16205, 9146, 131, 5, '2017-02-17', '''QA: free.alicebeta\nbeta.alice releace''', 0, '2017-02-17 13:26:14'),
(16206, 9144, 116, 2, '2017-02-17', '''Meeting with AJi and preparing meeting minutes.''', 0, '2017-02-17 13:31:00'),
(16207, 9143, 116, 6.5, '2017-02-17', '''dashboard for generate qr, download, print , request sticker options added.''', 0, '2017-02-17 13:32:17'),
(16208, 9141, 113, 8.5, '2017-02-17', '''design integration in free.alice single page''', 0, '2017-02-17 13:46:47'),
(16210, 9109, 109, 4.5, '2017-02-17', '''Retesting BBF''', 0, '2017-02-17 13:49:54'),
(16211, 9147, 109, 3, '2017-02-17', '''RETesting complete site''', 0, '2017-02-17 13:50:55'),
(16212, 9148, 109, 1, '2017-02-17', '''Internal discussion''', 0, '2017-02-17 13:52:07'),
(16215, 9115, 111, 5, '2017-02-17', '''Search result accordion menu integration.''', 0, '2017-02-17 14:18:28'),
(16214, 9014, 111, 1, '2017-02-17', '''Task management''', 0, '2017-02-17 14:17:17'),
(16216, 9149, 111, 1.5, '2017-02-17', '''Search result listing integration''', 0, '2017-02-17 14:22:25'),
(16217, 9150, 111, 1, '2017-02-17', '''Bug fixes''', 0, '2017-02-17 14:22:40'),
(16218, 9118, 163, 8.5, '2017-02-17', '''Reported critical bug fixing.''', 0, '2017-02-17 15:28:33'),
(16219, 9108, 176, 8.5, '2017-02-17', '''#free.alice.com updated with single page design''', 0, '2017-02-17 16:40:48'),
(16220, 9155, 103, 4, '2017-02-20', '''Management tasks''', 0, '2017-02-20 06:35:07'),
(16221, 9156, 102, 2.5, '2017-02-20', '''pm tasks\ndiscussions''', 0, '2017-02-20 11:09:12'),
(16222, 9142, 102, 3, '2017-02-20', '''document study''', 0, '2017-02-20 11:09:44'),
(16223, 9157, 102, 3, '2017-02-20', '''analyse outstanding modifications\nback history retain''', 0, '2017-02-20 11:12:44'),
(16224, 9153, 135, 8.5, '2017-02-20', '''Enhancements''', 0, '2017-02-20 11:50:04'),
(16225, 9098, 118, 4, '2017-02-20', '''ADA - Client Suggested Modifications (Contract Section)''', 0, '2017-02-20 11:51:31'),
(16226, 9158, 155, 8.5, '2017-02-20', '''Image upload bug fixing''', 0, '2017-02-20 12:04:39'),
(16227, 9159, 156, 8.5, '2017-02-20', '''Modified cancel order functionality in late orders, my orders, shipdate page, farmer orders etc. and updated the cancellation mail content''', 0, '2017-02-20 12:34:15'),
(16228, 9162, 97, 6, '2017-02-20', 'Bug fixing - Android and iOS', 97, '2017-02-20 12:50:18'),
(16229, 9160, 186, 8.5, '2017-02-20', '''Order CSV add multiple image\nDFP estimation''', 0, '2017-02-20 12:52:01'),
(16230, 9167, 97, 2.5, '2017-02-20', 'PM - Discussions - orbis - 8to18', 97, '2017-02-20 13:00:39'),
(16231, 9136, 91, 8.5, '2017-02-20', '''Bug fixes''', 0, '2017-02-20 13:04:07'),
(16232, 9163, 98, 8.5, '2017-02-20', '''DFP integration completed in android''', 0, '2017-02-20 13:07:33'),
(16233, 9166, 177, 1.5, '2017-02-20', '''PlayMe - Estimation''', 0, '2017-02-20 13:11:13'),
(16234, 9164, 177, 7, '2017-02-20', '''Uber4X Android - bug fixing''', 0, '2017-02-20 13:11:46'),
(16235, 9168, 154, 4.5, '2017-02-20', '''a) Checked the feasibility of mizu-webphone plugin b) Search about the free voip plugin which supports webrtc protocol. c) Prepare a list of free plugins available.''', 0, '2017-02-20 13:14:18'),
(16236, 9161, 116, 8.5, '2017-02-20', '''Admin side user and ticket request pages.''', 0, '2017-02-20 13:14:31'),
(16237, 9169, 154, 4, '2017-02-20', '''a) Fixed some functionality bugs b) Started the integration of My iSwaps page with dynamic content.''', 0, '2017-02-20 13:15:25'),
(16238, 9173, 109, 6, '2017-02-20', '''Testing android and ios new feature-ORU APP''', 0, '2017-02-20 13:17:45'),
(16239, 9171, 109, 1, '2017-02-20', '''Meeting''', 0, '2017-02-20 13:18:26'),
(16240, 9147, 109, 1.5, '2017-02-20', '''BBF RETESTING''', 0, '2017-02-20 13:18:42');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(16241, 9092, 92, 8.5, '2017-02-20', '''1. Project planner updation.\n2. Fixed issue in social defender.\n3. Task allotment to team members.\n4. Project status evaluation.''', 0, '2017-02-20 13:21:37'),
(16242, 9116, 149, 3.5, '2017-02-20', '''INitial Testing''', 0, '2017-02-20 13:28:55'),
(16243, 9170, 115, 8.5, '2017-02-20', 'admin panel fix in cloud for expired accounts', 115, '2017-02-20 13:30:05'),
(16244, 9176, 149, 5, '2017-02-20', '''Vendor side full testing''', 0, '2017-02-20 13:36:44'),
(16245, 9174, 147, 8.5, '2017-02-20', '''Bug Fixing''', 0, '2017-02-20 13:39:54'),
(16246, 9177, 99, 8.5, '2017-02-20', '''Version 0.7.6 updatio to Test server(In Progress)\nBug Fixing and changes(In Progress)''', 0, '2017-02-20 13:57:12'),
(16247, 9179, 113, 8.5, '2017-02-20', '''Design modifications in all page''', 0, '2017-02-20 14:05:02'),
(16248, 9178, 95, 8.5, '2017-02-20', '''Descriptive images -3 completed - socialware, uberfforex, Netmenus''', 0, '2017-02-20 14:06:04'),
(16249, 9152, 188, 8.5, '2017-02-20', '''MCE: Bug Fixing''', 0, '2017-02-20 14:10:18'),
(16250, 9149, 111, 4.5, '2017-02-20', '''Two way trip based search integration''', 0, '2017-02-20 14:34:19'),
(16251, 9180, 111, 3, '2017-02-20', '''Show hide integration''', 0, '2017-02-20 14:35:03'),
(16252, 9154, 176, 8.5, '2017-02-20', '''free.alice.com server set up and bug fixes''', 0, '2017-02-20 14:35:14'),
(16253, 9181, 111, 1, '2017-02-20', '''Task management''', 0, '2017-02-20 14:37:32'),
(16254, 9151, 164, 8.5, '2017-02-20', '''Bug fix''', 0, '2017-02-20 14:37:37'),
(16255, 9175, 131, 8.5, '2017-02-20', '''free.alice.com live testing : Completed''', 0, '2017-02-21 04:28:12'),
(16256, 9158, 155, 8.5, '2017-02-21', '''Schools list upload using API''', 0, '2017-02-21 11:34:34'),
(16257, 9105, 165, 4, '2017-02-21', '''testing with empty DB''', 0, '2017-02-21 12:27:25'),
(16258, 9185, 165, 4.5, '2017-02-21', '''Affiliate section testing''', 0, '2017-02-21 12:36:05'),
(16259, 9170, 115, 8.5, '2017-02-21', 'Disable admin panel for framework related products,check beta and jenkins build', 115, '2017-02-21 12:42:36'),
(16260, 9165, 186, 3, '2017-02-21', '''Graph issue,new company added,sync''', 0, '2017-02-21 12:44:24'),
(16261, 9160, 186, 5.5, '2017-02-21', '''CSV upload estimation''', 0, '2017-02-21 12:45:06'),
(16262, 9102, 91, 3, '2017-02-21', '''bug fixes''', 0, '2017-02-21 12:49:19'),
(16263, 9188, 91, 5.5, '2017-02-21', '''Bug fixes''', 0, '2017-02-21 12:49:41'),
(16264, 9191, 97, 6, '2017-02-21', 'Bug Fixes - Register page ', 97, '2017-02-21 12:54:40'),
(16265, 9167, 97, 2.5, '2017-02-21', '''PM - Discussions - Orbis - 8to18''', 0, '2017-02-21 12:55:35'),
(16266, 9153, 135, 8.5, '2017-02-21', '''MCE - Bug Fixing''', 0, '2017-02-21 12:56:05'),
(16267, 9190, 177, 2, '2017-02-21', '''PlayMe - New Requirement Estimate''', 0, '2017-02-21 12:57:44'),
(16268, 9164, 177, 6.5, '2017-02-21', '''Uber4X Android - Enhancement & bug fixes''', 0, '2017-02-21 12:58:56'),
(16269, 9159, 156, 8.5, '2017-02-21', '''Cancel order updation and upslatest order confirmation time bug fix.''', 0, '2017-02-21 13:01:23'),
(16270, 9176, 149, 5, '2017-02-21', '''Retesting resolved bugs''', 0, '2017-02-21 13:06:11'),
(16271, 9194, 149, 3.5, '2017-02-21', '''initial testing''', 0, '2017-02-21 13:06:33'),
(16272, 9187, 131, 4, '2017-02-21', '''final retesting : In progress''', 0, '2017-02-21 13:12:26'),
(16274, 9092, 92, 8.5, '2017-02-21', '''1. Task allotment to team members.\n2. Checking on the development of product printlogic.\n3. Had meeting on planning and implmentation of CIM in supportpro.''', 0, '2017-02-21 13:15:30'),
(16275, 9192, 131, 4.5, '2017-02-21', '''QA monthly in progress''', 0, '2017-02-21 13:15:31'),
(16276, 9199, 176, 8.5, '2017-02-21', '''free.alice.com cleanup and bug fixes''', 0, '2017-02-21 13:17:03'),
(16277, 9201, 147, 8.5, '2017-02-21', '''Bug Fixing''', 0, '2017-02-21 13:18:23'),
(16278, 9193, 98, 8.5, '2017-02-21', '''Ad integration in progress''', 0, '2017-02-21 13:18:38'),
(16279, 9156, 102, 2.5, '2017-02-21', '''pm tasks\ndiscussions''', 0, '2017-02-21 13:19:00'),
(16280, 9142, 102, 2, '2017-02-21', '''doc study - digital money''', 0, '2017-02-21 13:19:37'),
(16281, 9157, 102, 4, '2017-02-21', '''bug fixes\nofficials section update''', 0, '2017-02-21 13:20:04'),
(16282, 9202, 109, 1.5, '2017-02-21', '''Client call -ORU''', 0, '2017-02-21 13:27:03'),
(16283, 9173, 109, 1.5, '2017-02-21', '''Retesting app -ios''', 0, '2017-02-21 13:27:40'),
(16284, 9186, 109, 4.5, '2017-02-21', '''Retesting mce''', 0, '2017-02-21 13:28:36'),
(16285, 9148, 109, 1, '2017-02-21', '''Review  -BBF''', 0, '2017-02-21 13:28:51'),
(16286, 9177, 99, 8.5, '2017-02-21', '''Version 0.7.6 updatio to Test server(In Progress)\nBug Fixing and changes(In Progress)''', 0, '2017-02-21 13:33:22'),
(16287, 9203, 113, 8.5, '2017-02-21', '''Design improvement in Free alice''', 0, '2017-02-21 13:46:20'),
(16288, 9178, 95, 4.5, '2017-02-21', '''Discript images designing''', 0, '2017-02-21 13:59:21'),
(16290, 9206, 95, 4, '2017-02-21', '''bug fixing''', 0, '2017-02-21 14:04:02'),
(16291, 9155, 103, 8.5, '2017-02-21', '''Management tasks''', 0, '2017-02-21 14:07:57'),
(16292, 9200, 118, 8.5, '2017-02-21', '''ADA - Client Suggested Modifications - Contract Section''', 0, '2017-02-21 14:11:45'),
(16293, 9182, 188, 8.5, '2017-02-21', '''MCE : Bug Fixing''', 0, '2017-02-21 14:17:28'),
(16294, 9197, 154, 0.5, '2017-02-21', '''Attended client meeting''', 0, '2017-02-21 14:30:20'),
(16295, 9168, 154, 4.5, '2017-02-21', '''a) Checked the feasibility of sipml5 voip plugin b) Search about few other free voip plugin which supports webrtc protocol.''', 0, '2017-02-21 14:31:35'),
(16296, 9197, 154, 3.5, '2017-02-21', '''Working on the registration module for the payment gateway''', 0, '2017-02-21 14:34:03'),
(16297, 9205, 164, 4, '2017-02-21', '''Calculator updates''', 0, '2017-02-21 14:34:07'),
(16298, 9207, 164, 4.5, '2017-02-21', '''Bug fix''', 0, '2017-02-21 14:34:22'),
(16299, 9204, 163, 8.5, '2017-02-21', '''Admin  ORU value page modification and orucard page modifications.''', 0, '2017-02-21 14:40:24'),
(16300, 9196, 116, 4, '2017-02-21', '''Deployment to iscripts demo, forgot password correction, modifications''', 0, '2017-02-21 14:59:50'),
(16301, 9195, 116, 4.5, '2017-02-21', '''Fixing broken links.''', 0, '2017-02-21 15:00:31'),
(16302, 9208, 111, 2.5, '2017-02-21', '''Design modifications in Popup, Dropdown menu integration, alignment issues fixing''', 0, '2017-02-21 16:29:52'),
(16303, 9181, 111, 1, '2017-02-21', '''Task management''', 0, '2017-02-21 16:30:10'),
(16304, 9209, 111, 2, '2017-02-21', '''Device responsive issue & alignment fixes''', 0, '2017-02-21 16:34:01'),
(16305, 9180, 111, 3, '2017-02-21', '''Show details tab integration''', 0, '2017-02-21 16:35:19'),
(16306, 9189, 189, 8.5, '2017-02-21', '''CIM Implementation supportpro''', 0, '2017-02-22 03:56:07'),
(16307, 9210, 116, 4, '2017-02-22', '''Deploying to bhim.io and bug fixes.''', 0, '2017-02-22 08:50:03'),
(16308, 9212, 155, 2, '2017-02-22', '''Customization Estimate Request - Soni Joseph''', 0, '2017-02-22 11:07:08'),
(16309, 9213, 155, 6.5, '2017-02-22', '''Common Flyer Management''', 0, '2017-02-22 11:18:14'),
(16310, 9189, 189, 3, '2017-02-22', '''Support pro CIM Implementation''', 0, '2017-02-22 11:56:17'),
(16311, 9153, 135, 8.5, '2017-02-22', '''Bug Fixing''', 0, '2017-02-22 12:05:37'),
(16312, 9215, 189, 5.5, '2017-02-22', '''GoStores - php conversion feasibility check and time required''', 0, '2017-02-22 12:08:10'),
(16313, 9185, 165, 4, '2017-02-22', '''Retesting resolved bugs''', 0, '2017-02-22 12:20:44'),
(16314, 9165, 186, 2, '2017-02-22', '''New Company added\nDuplicate entry error in cron fix''', 0, '2017-02-22 12:30:46'),
(16315, 9160, 186, 2, '2017-02-22', '''DFP discussion''', 0, '2017-02-22 12:34:06'),
(16316, 9218, 186, 4.5, '2017-02-22', '''dfp csv import and flyer automation api check''', 0, '2017-02-22 12:35:15'),
(16317, 9188, 91, 8.5, '2017-02-22', '''Bug fixes for the new bugs added in the tracker.''', 0, '2017-02-22 12:41:57'),
(16318, 9211, 99, 8.5, '2017-02-22', '''CRM document log changes(Completed)\nBug Fixing and changes(In Progress)''', 0, '2017-02-22 12:46:00'),
(16319, 9223, 147, 1, '2017-02-22', '''Changed showcase table based on products table in hostedscripts.net''', 0, '2017-02-22 12:48:34'),
(16320, 9224, 147, 7.5, '2017-02-22', '''Completed bug fixing''', 0, '2017-02-22 12:49:35'),
(16321, 9222, 97, 6.5, '2017-02-22', '''Android : Delete all notifications in Notification list''', 0, '2017-02-22 12:54:22'),
(16322, 9225, 164, 8.5, '2017-02-22', '''Oru code update and bug fix''', 0, '2017-02-22 12:54:52'),
(16323, 9167, 97, 2, '2017-02-22', '''PM - Discussions - Orbis - 8to18 - BizB discussions''', 0, '2017-02-22 12:56:20'),
(16324, 9228, 115, 8.5, '2017-02-22', 'Disable admin for expired account', 115, '2017-02-22 13:06:37'),
(16325, 9227, 131, 8.5, '2017-02-22', '''multicart buyer and seller app (ios and android) In Progrtess''', 0, '2017-02-22 13:06:42'),
(16326, 9216, 165, 4.5, '2017-02-22', '''Empty DB testing''', 0, '2017-02-22 13:06:42'),
(16327, 9176, 149, 4.5, '2017-02-22', '''retesting''', 0, '2017-02-22 13:09:12'),
(16328, 9194, 149, 4, '2017-02-22', '''Retesting''', 0, '2017-02-22 13:09:37'),
(16329, 9190, 177, 1, '2017-02-22', '''PlayMe - New Requirement Estimate''', 0, '2017-02-22 13:14:14'),
(16330, 9219, 177, 2, '2017-02-22', '''PlayMe - New Requirement Estimate''', 0, '2017-02-22 13:14:30'),
(16331, 9182, 188, 8.5, '2017-02-22', '''MCE : Bug Fixing''', 0, '2017-02-22 13:14:37'),
(16332, 9221, 177, 5.5, '2017-02-22', '''MultiCart Android Apps - QA Bug fixing''', 0, '2017-02-22 13:16:40'),
(16333, 9217, 109, 7.5, '2017-02-22', '''Testing BHIM WEB APP''', 0, '2017-02-22 13:22:51'),
(16335, 9148, 109, 1, '2017-02-22', '''Task management and kt for bhim app''', 0, '2017-02-22 13:24:02'),
(16336, 9229, 156, 8.5, '2017-02-22', '''git live implementation''', 0, '2017-02-22 13:26:29'),
(16337, 9226, 154, 6.5, '2017-02-22', '''Checked the documentation for js sip, adapter js, sip.js voip plugin(s) which supports webrtc protocol''', 0, '2017-02-22 13:29:59'),
(16338, 9230, 98, 8.5, '2017-02-22', '''MOBILE 45 in JIRA completed''', 0, '2017-02-22 13:39:44'),
(16339, 9232, 111, 1, '2017-02-22', '''Design issues fixing''', 0, '2017-02-22 14:18:25'),
(16340, 9231, 111, 5, '2017-02-22', '''Hotel & Flight Search section integration''', 0, '2017-02-22 14:19:17'),
(16341, 9181, 111, 2.5, '2017-02-22', '''Alice Design Review meeting, Projects discussion & Task management''', 0, '2017-02-22 14:19:57'),
(16342, 9206, 95, 8.5, '2017-02-22', '''bug fixing''', 0, '2017-02-22 14:24:07'),
(16343, 9204, 163, 8.5, '2017-02-22', '''ORU value admin section completed. Adding cron job to advertisement sending process to avoid timeout.''', 0, '2017-02-22 14:25:00'),
(16344, 9233, 113, 8.5, '2017-02-22', '''Free alice design modification''', 0, '2017-02-22 14:31:01'),
(16345, 9234, 154, 2, '2017-02-22', '''Working on the "My iSwaps" page dynamic data integration.''', 0, '2017-02-22 14:37:24'),
(16346, 9198, 92, 8.5, '2017-02-22', '''1. Task allotment to team members.\n2. Project management and status evaluation.\n3. TL Meeting.''', 0, '2017-02-22 15:05:25'),
(16347, 9155, 103, 8.5, '2017-02-22', '''Management tasks''', 0, '2017-02-22 15:10:26'),
(16348, 9199, 176, 8.5, '2017-02-22', '''free.alicebeta.com refinements''', 0, '2017-02-22 15:37:16'),
(16349, 9156, 102, 3.5, '2017-02-22', '''pm tasks\ndiscussions\nleads meeting''', 0, '2017-02-22 16:03:02'),
(16350, 9157, 102, 5, '2017-02-22', '''bug fixes''', 0, '2017-02-22 16:03:41'),
(16351, 9187, 131, 4, '2017-02-23', '''Retesting Completed''', 0, '2017-02-23 10:43:24'),
(16352, 9236, 135, 8.5, '2017-02-23', '''Bug fixing''', 0, '2017-02-23 10:43:28'),
(16353, 9235, 131, 4.5, '2017-02-23', '''Escalations: client report issues''', 0, '2017-02-23 10:43:47'),
(16354, 9206, 95, 2.5, '2017-02-23', '''bug fixing''', 0, '2017-02-23 10:48:20'),
(16355, 9237, 147, 1, '2017-02-23', '''minor bug fixing''', 0, '2017-02-23 10:50:14'),
(16356, 9239, 95, 6, '2017-02-23', '''mobile app pdf designig''', 0, '2017-02-23 10:57:29'),
(16357, 9238, 147, 6, '2017-02-23', '''Stripe payment implementation.''', 0, '2017-02-23 11:00:19'),
(16358, 9240, 98, 4, '2017-02-23', '''Design changes completed''', 0, '2017-02-23 11:17:40'),
(16359, 9241, 98, 4.5, '2017-02-23', '''Android and ios build upload completed''', 0, '2017-02-23 11:19:46'),
(16360, 9213, 155, 8.5, '2017-02-23', '''School API upload''', 0, '2017-02-23 11:48:06'),
(16361, 9242, 176, 8.5, '2017-02-23', '''feedback changes''', 0, '2017-02-23 11:58:28'),
(16362, 9243, 154, 4.5, '2017-02-23', '''Working on the "My iSwaps" page dynamic data integration.''', 0, '2017-02-23 12:07:37'),
(16376, 9226, 154, 2.5, '2017-02-23', '''Checking the feasibility of Temasys adapter js, sip.js, doubango sipml5 js voip plugin(s) to set a demo version on local server.''', 0, '2017-02-23 13:23:41'),
(16364, 9105, 165, 2, '2017-02-23', '''Client meeting''', 0, '2017-02-23 12:21:15'),
(16365, 9222, 97, 6.5, '2017-02-23', '''''Delete All'' API implementation in Android''', 0, '2017-02-23 12:34:23'),
(16366, 9167, 97, 2, '2017-02-23', '''PM - Discussions - Orbis - Netmenus SRSL''', 0, '2017-02-23 12:35:56'),
(16367, 9246, 177, 8.5, '2017-02-23', '''NetMenus Android - Bug fix''', 0, '2017-02-23 12:39:35'),
(16368, 9245, 186, 8.5, '2017-02-23', '''Dfp csv discussion,db design,''', 0, '2017-02-23 12:39:37'),
(16369, 9216, 165, 4.5, '2017-02-23', '''Requirement list-hold items comparing with old ad assist''', 0, '2017-02-23 12:55:24'),
(16370, 9248, 165, 2, '2017-02-23', '''requirement list comparison''', 0, '2017-02-23 12:56:33'),
(16371, 9229, 156, 8.5, '2017-02-23', '''Changed the listing of farmer dropdown present in my orders page by  ordered farmers.''', 0, '2017-02-23 13:05:56'),
(16372, 9211, 99, 8.5, '2017-02-23', '''Report module search changes(In Progress)\nReport module export CSV/Excel/Pdf functionality(In Progress)''', 0, '2017-02-23 13:13:02'),
(16373, 9156, 102, 2, '2017-02-23', '''pm tasks\ndiscussions''', 0, '2017-02-23 13:18:26'),
(16374, 9249, 109, 8.5, '2017-02-23', '''Testing new features  -ORBIS''', 0, '2017-02-23 13:18:27'),
(16375, 9157, 102, 5, '2017-02-23', '''client meeting\ntasks verification''', 0, '2017-02-23 13:19:33'),
(16377, 9256, 115, 1.5, '2017-02-23', 'camaraderie', 115, '2017-02-23 13:26:55'),
(16378, 9253, 154, 1.5, '2017-02-23', '''Attended camaraderie session''', 0, '2017-02-23 13:27:41'),
(16379, 9228, 115, 7, '2017-02-23', '''Disable admin panel for products''', 0, '2017-02-23 13:27:49'),
(16380, 9257, 149, 3.5, '2017-02-23', '''PACK RELEASE TESTING''', 0, '2017-02-23 13:43:29'),
(16381, 9194, 149, 5, '2017-02-23', '''PACK RELEASE TESTING''', 0, '2017-02-23 13:44:22'),
(16382, 9198, 92, 7.5, '2017-02-23', '''1. Task allotment to team members.\n2. Product pack updation.\n3. Checklist checking.''', 0, '2017-02-23 13:50:50'),
(16383, 9266, 164, 8.5, '2017-02-23', '''Bug fix''', 0, '2017-02-23 13:55:32'),
(16384, 9260, 92, 1.5, '2017-02-23', '''Camaradarie''', 0, '2017-02-23 13:57:09'),
(16385, 9204, 163, 8.5, '2017-02-23', '''Bug fixing''', 0, '2017-02-23 14:03:23'),
(16386, 9155, 103, 8.5, '2017-02-23', '''Management tasks''', 0, '2017-02-23 14:20:43'),
(16387, 9233, 113, 8.5, '2017-02-23', '''design modifications''', 0, '2017-02-23 14:38:21'),
(16390, 9252, 116, 2.5, '2017-02-23', '''Camraderie celebrations''', 0, '2017-02-23 15:17:54'),
(16389, 9250, 116, 6, '2017-02-23', '''Bug fixing.''', 0, '2017-02-23 15:17:05'),
(16391, 9254, 147, 1.5, '2017-02-23', '''Camraderie celebrations''', 0, '2017-02-23 15:19:05'),
(16392, 9200, 118, 7, '2017-02-23', '''ADA - Client Suggested Modifications - Contract Section''', 0, '2017-02-23 15:22:35'),
(16393, 9251, 118, 1.5, '2017-02-23', '''Camaraderie''', 0, '2017-02-23 15:24:05'),
(16394, 9200, 118, 8.5, '2017-02-24', '''ADA - Client Suggested Modifications''', 0, '2017-02-24 14:08:38'),
(16395, 9265, 186, 1.5, '2017-02-27', '''Program''', 0, '2017-02-27 03:47:59'),
(16396, 9259, 189, 8.5, '2017-02-23', '''Script for updating current cc details to CIM''', 0, '2017-02-27 04:12:54'),
(16397, 9259, 189, 8.5, '2017-02-23', '''Script for updating current cc details to CIM''', 0, '2017-02-27 04:13:11'),
(16398, 9259, 189, 1, '2017-02-23', '''Script for updating current cc details to cim''', 0, '2017-02-27 04:15:50'),
(16399, 9255, 102, 1.5, '2017-02-23', '''camaraderie4''', 0, '2017-02-27 04:16:12'),
(16400, 9259, 189, 4.5, '2017-02-23', '''script for updating cc in CIM''', 0, '2017-02-27 04:17:14'),
(16401, 9261, 155, 1.5, '2017-02-27', '''Camaraderie-feb''', 0, '2017-02-27 04:18:10'),
(16402, 9262, 91, 1.5, '2017-02-23', '''Cameraderi functions''', 0, '2017-02-27 04:30:13'),
(16403, 9258, 91, 7.5, '2017-02-23', '''Print Logic demo update/pack update''', 0, '2017-02-27 04:30:56'),
(16421, 9283, 97, 1, '2017-02-27', 'PM - Discussions - orbis - 8to18 ', 97, '2017-02-27 12:35:13'),
(16417, 9268, 165, 1.5, '2017-02-27', '''camaraderie''', 0, '2017-02-27 12:18:59'),
(16418, 9280, 155, 7, '2017-02-27', '''DFP csv integration''', 0, '2017-02-27 12:31:17'),
(16411, 9271, 111, 4, '2017-02-23', '''Bug fixing''', 0, '2017-02-27 04:55:15'),
(16413, 9269, 111, 1.5, '2017-02-23', '''Cameraderie''', 0, '2017-02-27 04:58:03'),
(16422, 9285, 97, 6, '2017-02-27', 'Delete All notifications - Android	', 97, '2017-02-27 12:36:29'),
(16416, 9181, 111, 1.5, '2017-02-23', '''Task management & discussion''', 0, '2017-02-27 05:00:29'),
(16423, 9286, 97, 1.5, '2017-02-27', 'Camaraderie - Anand', 97, '2017-02-27 12:38:27'),
(16424, 9279, 98, 2, '2017-02-27', '''-''', 0, '2017-02-27 12:43:23'),
(16425, 9288, 98, 6.5, '2017-02-27', '''DFP integration completed. Test Ad generation in progress.''', 0, '2017-02-27 12:44:46'),
(16426, 9289, 165, 1.5, '2017-02-27', '''Retesting''', 0, '2017-02-27 12:45:13'),
(16427, 9287, 165, 5.5, '2017-02-27', '''testing security,browser compatibility in safari,retesting''', 0, '2017-02-27 12:46:27'),
(16428, 9273, 135, 8.5, '2017-02-27', '''Bug Fixing''', 0, '2017-02-27 12:53:43'),
(16429, 9294, 131, 4, '2017-02-27', '''Monthly report: In progress''', 0, '2017-02-27 12:55:11'),
(16430, 9291, 131, 3, '2017-02-27', '''retesting in progress''', 0, '2017-02-27 12:55:41'),
(16431, 9290, 131, 1.5, '2017-02-27', '''camaradarie''', 0, '2017-02-27 12:56:04'),
(16432, 9298, 102, 3.5, '2017-02-27', '''pm tasks\ndiscussions\ngostores/vistacart - new version discussions''', 0, '2017-02-27 12:59:42'),
(16433, 9296, 186, 7, '2017-02-27', '''DFP CSV Discussion\nDFP Order automation\nDFP CSV Table design''', 0, '2017-02-27 13:00:49'),
(16434, 9297, 102, 5, '2017-02-27', '''modifications - grid listing/search/activities\nsafari issue debug''', 0, '2017-02-27 13:01:44'),
(16435, 9264, 99, 1.5, '2017-02-27', '''Cameraderrie''', 0, '2017-02-27 13:09:00'),
(16436, 9299, 99, 7, '2017-02-27', '''Report module search changes(In Progress)\nReport module export CSV/Excel/Pdf functionality(Completed)''', 0, '2017-02-27 13:09:15'),
(16437, 9284, 91, 3, '2017-02-27', '''Printlogic Installation issue fixes/ verification''', 0, '2017-02-27 13:09:27'),
(16438, 9282, 91, 3, '2017-02-27', '''Gostores, Vistacart, Supportdesk php7 conversion''', 0, '2017-02-27 13:09:48'),
(16440, 9258, 91, 2.5, '2017-02-27', '''Guest checkout flow verification  for printlogic demo''', 0, '2017-02-27 13:11:12'),
(16441, 9302, 147, 8.5, '2017-02-27', '''Broken image modifications and URL modifcations''', 0, '2017-02-27 13:11:24'),
(16442, 9278, 176, 8.5, '2017-02-27', '''friendbuy referral widget integration''', 0, '2017-02-27 13:11:57'),
(16443, 9300, 189, 8.5, '2017-02-27', '''Single payment cim implementation and cron job settings''', 0, '2017-02-27 13:21:36'),
(16444, 9247, 149, 8.5, '2017-02-27', '''printlogic demo testing basic flow''', 0, '2017-02-27 13:22:36'),
(16445, 9267, 109, 1.5, '2017-02-27', '''Camaraderie session''', 0, '2017-02-27 13:26:06'),
(16446, 9198, 92, 5, '2017-02-27', '''1. Project planner updation\n2. Task allotment to team members.\n3. Project status evaluation.''', 0, '2017-02-27 13:26:23'),
(16447, 9304, 109, 7, '2017-02-27', '''Testing new features for release -oru''', 0, '2017-02-27 13:26:47'),
(16448, 9305, 92, 3, '2017-02-27', '1. management of git for supportpro', 92, '2017-02-27 13:29:10'),
(16449, 9277, 164, 8.5, '2017-02-27', '''Bug fix''', 0, '2017-02-27 13:34:48'),
(16450, 9303, 156, 8.5, '2017-02-27', '''farmer display settings updation completed''', 0, '2017-02-27 13:50:23'),
(16451, 9270, 111, 1.5, '2017-02-23', '''Bug fixing''', 0, '2017-02-27 13:53:12'),
(16452, 9271, 111, 5, '2017-02-27', '''Bug fixing''', 0, '2017-02-27 13:54:06'),
(16453, 9181, 111, 1.5, '2017-02-27', '''Task management & discussions''', 0, '2017-02-27 13:56:53'),
(16454, 9312, 111, 2, '2017-02-27', '''Referral campaign Flow modifications''', 0, '2017-02-27 14:00:48'),
(16455, 9306, 95, 2, '2017-02-27', '''Camaraderie session''', 0, '2017-02-27 14:02:05'),
(16456, 9274, 188, 8.5, '2017-02-27', '''Track gear study''', 0, '2017-02-27 14:02:33'),
(16457, 9308, 95, 1.5, '2017-02-27', '''Products pack box image designing''', 0, '2017-02-27 14:03:00'),
(16458, 9309, 95, 5, '2017-02-27', '''zipcode search page converted to responsive design''', 0, '2017-02-27 14:03:40'),
(16460, 9307, 113, 1.5, '2017-02-27', '''internal meeting''', 0, '2017-02-27 14:11:30'),
(16461, 9310, 113, 7, '2017-02-27', '''design modifications and bug fixing''', 0, '2017-02-27 14:11:58'),
(16462, 9275, 163, 8.5, '2017-02-27', '''critical bug fixing and database updation.''', 0, '2017-02-27 14:15:51'),
(16463, 9295, 154, 8.5, '2017-02-27', '''Working on the swapping process on My iSwaps page.''', 0, '2017-02-27 14:26:36'),
(16464, 9293, 116, 2, '2017-02-27', '''Bug Fixing.''', 0, '2017-02-27 14:28:47'),
(16465, 9292, 116, 3.5, '2017-02-27', '''Product version and update chnage for all products.''', 0, '2017-02-27 14:31:08'),
(16466, 9301, 116, 3, '2017-02-27', '''kickoff meeting and preparing estimate for new addons.''', 0, '2017-02-27 14:31:46'),
(16467, 9305, 92, 0.5, '2017-02-27', '''Git management''', 0, '2017-02-28 04:17:20'),
(16468, 9313, 103, 1.5, '2017-02-27', '''Attended''', 0, '2017-02-28 04:44:17'),
(16469, 9280, 155, 8.5, '2017-02-28', '''DFP csv integration''', 0, '2017-02-28 09:57:59'),
(16470, 9315, 164, 1.5, '2017-02-28', '''Internal session''', 0, '2017-02-28 12:04:24'),
(16471, 9276, 164, 3, '2017-02-28', '''ADA Active directors report update''', 0, '2017-02-28 12:04:45'),
(16472, 9277, 164, 4, '2017-02-28', '''Bug fix''', 0, '2017-02-28 12:05:06'),
(16473, 9283, 97, 2, '2017-02-28', '''PM - Discussions - Netmenus - orbis''', 0, '2017-02-28 12:28:00'),
(16474, 9321, 97, 6.5, '2017-02-28', 'Notification Webview enhancements - click on links in the notification will open default browser ', 97, '2017-02-28 12:30:28'),
(16475, 9323, 147, 8.5, '2017-02-28', '''Working on PPT modifications''', 0, '2017-02-28 12:35:28'),
(16476, 9297, 102, 7, '2017-02-28', '''client feedback''', 0, '2017-02-28 12:35:37'),
(16477, 9298, 102, 1.5, '2017-02-28', '''pm tasks\ndiscussions''', 0, '2017-02-28 12:35:59'),
(16478, 9300, 189, 8.5, '2017-02-28', '''Single payment and cron job cim implementation''', 0, '2017-02-28 12:48:30'),
(16479, 9246, 177, 7, '2017-02-28', '''NetMenus - Paypal issue fixed, Other Enhancements\nNetMenus Kitchen App - Check with Demo Url''', 0, '2017-02-28 12:51:11'),
(16480, 9325, 113, 3, '2017-02-28', '''design modifications and bug fixing''', 0, '2017-02-28 12:51:20'),
(16481, 9320, 177, 1.5, '2017-02-28', '''Internal works- sessions''', 0, '2017-02-28 12:51:50'),
(16482, 9326, 113, 5.5, '2017-02-28', '''design modifications and bug fixing''', 0, '2017-02-28 12:51:51'),
(16483, 9309, 95, 8.5, '2017-02-28', '''Zip code page responsive conversion''', 0, '2017-02-28 12:54:41'),
(16484, 9327, 91, 8.5, '2017-02-28', '''Netmenus App Reservation Mobile App Issue fixes\n\nPrintlogic  mysql strict mode settings corrections for installer / Mysqli connection function''', 0, '2017-02-28 12:55:47'),
(16485, 9314, 135, 1.5, '2017-02-28', '''Camaraderie''', 0, '2017-02-28 12:57:26'),
(16486, 9273, 135, 7, '2017-02-28', '''Enhancements''', 0, '2017-02-28 12:58:06'),
(16487, 9296, 186, 8.5, '2017-02-28', '''DFP CSV Automation and order creation''', 0, '2017-02-28 12:58:39'),
(16488, 9330, 165, 3, '2017-02-28', '''BBF retesting''', 0, '2017-02-28 13:11:37'),
(16489, 9303, 156, 8.5, '2017-02-28', '''Clent feedback implementation''', 0, '2017-02-28 13:12:33'),
(16490, 9331, 131, 6, '2017-02-28', '''Retesting : In Progress''', 0, '2017-02-28 13:13:43'),
(16491, 9291, 131, 2.5, '2017-02-28', '''retesting In progress''', 0, '2017-02-28 13:14:10'),
(16492, 9332, 165, 2, '2017-02-28', '''retesting''', 0, '2017-02-28 13:14:28'),
(16493, 9333, 165, 3.5, '2017-02-28', '''Retesting Empty DB''', 0, '2017-02-28 13:15:21'),
(16494, 9334, 109, 8.5, '2017-02-28', '''Retesting resolved bugs -oru''', 0, '2017-02-28 13:16:27'),
(16495, 9316, 163, 1.5, '2017-02-28', '''Camaradarie''', 0, '2017-02-28 13:21:20'),
(16496, 9274, 188, 7, '2017-02-28', '''Trackgear study''', 0, '2017-02-28 13:21:53'),
(16497, 9275, 163, 7, '2017-02-28', '''re initiate payent updation and bug fixing''', 0, '2017-02-28 13:21:58'),
(16498, 9318, 188, 1.5, '2017-02-28', '''Camaraderie''', 0, '2017-02-28 13:22:10'),
(16499, 9299, 99, 8.5, '2017-02-28', '''Report module search changes(In Progress)\nReport module export CSV/Excel/Pdf functionality(Completed)''', 0, '2017-02-28 13:30:29'),
(16500, 9305, 92, 3, '2017-02-28', '''1. Checking and fixing the issues with git on various projects''', 0, '2017-02-28 13:30:54'),
(16501, 9335, 92, 5.5, '2017-02-28', '''1. Fixing the issue with configuration auto creation in asterisks server, when a new account is created.''', 0, '2017-02-28 13:31:53'),
(16502, 9322, 118, 8.5, '2017-02-28', '''ADA - Contract Section Modifications''', 0, '2017-02-28 13:39:32'),
(16503, 9272, 149, 8.5, '2017-02-28', '''Testcase preparation''', 0, '2017-02-28 13:46:28'),
(16506, 9278, 176, 7, '2017-02-28', '''friendbuy integration''', 0, '2017-02-28 14:11:53'),
(16507, 9317, 176, 1.5, '2017-02-28', '''camradrie''', 0, '2017-02-28 14:12:15'),
(16512, 9324, 116, 7, '2017-02-28', '''Broken Links Fixing''', 0, '2017-02-28 15:06:56'),
(16509, 9292, 116, 0.5, '2017-02-28', '''Changing version fo remainig products.''', 0, '2017-02-28 14:55:53'),
(16510, 9301, 116, 1, '2017-02-28', '''discussing new requirements for estimate preparation.''', 0, '2017-02-28 15:00:18'),
(16511, 9295, 154, 8.5, '2017-02-28', '''Completed the My iSwaps page integration and started the Pending iSwaps page integration.''', 0, '2017-02-28 15:05:02'),
(16513, 9312, 111, 2, '2017-02-28', '''Recommend a friend flow design modifications''', 0, '2017-02-28 15:10:42'),
(16514, 9337, 111, 1.5, '2017-02-28', '''Quick Referral offer flow modifcations''', 0, '2017-02-28 15:11:16'),
(16515, 9336, 111, 0.5, '2017-02-28', '''BHIM additional features estimates''', 0, '2017-02-28 15:11:57'),
(16516, 9319, 111, 3.5, '2017-02-28', '''Bug Fixing''', 0, '2017-02-28 15:12:23'),
(16517, 9181, 111, 1, '2017-02-28', '''Task management''', 0, '2017-02-28 15:13:18'),
(16518, 9338, 103, 8.5, '2017-02-24', '''Management tasks''', 0, '2017-03-01 07:56:23'),
(16519, 9338, 103, 7, '2017-02-27', '''Management tasks''', 0, '2017-03-01 07:56:50'),
(16520, 9338, 103, 8.5, '2017-02-28', '''Management tasks''', 0, '2017-03-01 07:57:30'),
(16521, 9338, 103, 8.5, '2017-03-01', '''Management tasks''', 0, '2017-03-01 07:58:23'),
(16522, 9340, 176, 8.5, '2017-03-01', '''Integrated invite referral program to free.alicebeta.com''', 0, '2017-03-01 12:31:16'),
(16523, 9280, 155, 8.5, '2017-03-01', '''School API updation''', 0, '2017-03-01 12:34:29'),
(16524, 9342, 91, 8.5, '2017-03-01', '''Printlogic Mysqli5.7 compatibility fixes for each query / verification''', 0, '2017-03-01 12:36:01'),
(16525, 9345, 147, 5.5, '2017-03-01', '''Done SEO modifications''', 0, '2017-03-01 12:46:17'),
(16526, 9333, 165, 2.5, '2017-03-01', '''Retesting requirement sheet''', 0, '2017-03-01 12:46:50'),
(16527, 9347, 147, 3, '2017-03-01', '''QA Support and meeting''', 0, '2017-03-01 12:49:21'),
(16528, 9246, 177, 4.5, '2017-03-01', '''NetMenus - Bug Fixing''', 0, '2017-03-01 12:51:48'),
(16529, 9341, 177, 4, '2017-03-01', '''NetMenus Host App - Bug fixing''', 0, '2017-03-01 12:52:32'),
(16530, 9351, 97, 2.5, '2017-03-01', 'PM - Discussions - orbis - 8to18 - iscripts netmenus', 97, '2017-03-01 12:52:32'),
(16531, 9348, 165, 3, '2017-03-01', '''Retesting''', 0, '2017-03-01 12:53:59'),
(16532, 9353, 165, 3, '2017-03-01', '''Retesting''', 0, '2017-03-01 12:54:25'),
(16533, 9277, 164, 1.5, '2017-03-01', '''Bug fix''', 0, '2017-03-01 12:55:22'),
(16534, 9354, 97, 6, '2017-03-01', 'Orbis - Chat - R&D - found that it needs support from backend team', 97, '2017-03-01 12:55:53'),
(16535, 9343, 98, 8.5, '2017-03-01', '''Started splash page design''', 0, '2017-03-01 12:59:26'),
(16536, 9355, 115, 8.5, '2017-03-01', 'Product htaccess fixes and magento installation', 115, '2017-03-01 13:09:10'),
(16537, 9303, 156, 8.5, '2017-03-01', '''client feedback implementation''', 0, '2017-03-01 13:11:43'),
(16538, 9300, 189, 8.5, '2017-03-01', '''Single payment implementation and cron job cim implementation''', 0, '2017-03-01 13:23:40'),
(16539, 9357, 116, 8, '2017-03-01', '''Fixing broken links and images.''', 0, '2017-03-01 13:29:41'),
(16540, 9356, 116, 0.5, '2017-03-01', '''Preview meeting for iscriptscloud.''', 0, '2017-03-01 13:30:24'),
(16541, 9358, 149, 4.5, '2017-03-01', '''Cloud testing new issues''', 0, '2017-03-01 13:41:18'),
(16542, 9272, 149, 4, '2017-03-01', '''Testcase preparation''', 0, '2017-03-01 13:42:32'),
(16543, 9274, 188, 5, '2017-03-01', '''Track gear study''', 0, '2017-03-01 13:43:06'),
(16544, 9339, 188, 3.5, '2017-03-01', '''MCE Bug fixing''', 0, '2017-03-01 13:43:38'),
(16545, 9359, 109, 8.5, '2017-03-01', '''Retesting resolved bugs -orbis release''', 0, '2017-03-01 13:45:21'),
(16546, 9360, 95, 8.5, '2017-03-01', '''Discript images designing''', 0, '2017-03-01 13:52:11'),
(16552, 9364, 92, 8.5, '2017-03-01', '''1. Task allotment to team members.\n2. Project status evaluation.''', 0, '2017-03-01 16:05:48'),
(16548, 9362, 111, 1.5, '2017-03-01', '''Task management''', 0, '2017-03-01 14:14:33'),
(16549, 9361, 113, 8.5, '2017-03-01', '''convert to responsive in Forum Section''', 0, '2017-03-01 14:15:48'),
(16550, 9350, 131, 1.5, '2017-03-01', '''retesting completed''', 0, '2017-03-01 14:41:43'),
(16551, 9363, 131, 7, '2017-03-01', '''Monthly reporta and data collection: In progress''', 0, '2017-03-01 14:42:08'),
(16553, 9366, 102, 6, '2017-03-01', '''modifications & fixes''', 0, '2017-03-01 16:09:14'),
(16554, 9367, 102, 2.5, '2017-03-01', '''pm tasks\ndiscussions\nleads meeting''', 0, '2017-03-01 16:09:37'),
(16555, 9368, 154, 8.5, '2017-03-01', '''Completed the swap transaction process by integrating pending iswaps page. Updated the My iSwaps page. Completed the user registration process with stripe payment gateway.''', 0, '2017-03-01 16:42:27'),
(16556, 9273, 135, 8.5, '2017-03-01', '''Bug Fixing''', 0, '2017-03-02 03:26:43'),
(16557, 9369, 186, 8.5, '2017-03-01', '''Order CSV automation''', 0, '2017-03-02 04:00:05'),
(16558, 9365, 118, 8.5, '2017-03-01', '''Completed''', 0, '2017-03-02 04:08:29'),
(16559, 9275, 163, 8.5, '2017-03-01', '''Bug Fixing and release tasks.''', 0, '2017-03-02 04:10:42'),
(16564, 9371, 111, 5, '2017-03-01', '''Issues fixing''', 0, '2017-03-02 04:16:03'),
(16565, 9277, 164, 2, '2017-03-01', '''Bug Fixing''', 0, '2017-03-02 04:45:04'),
(16566, 9372, 164, 5, '2017-03-01', '''Bug Fixing''', 0, '2017-03-02 04:47:26'),
(16567, 9373, 147, 8.5, '2017-03-02', '''Bug Fixing''', 0, '2017-03-02 11:00:03'),
(16563, 9370, 111, 2, '2017-03-01', '''Flow design''', 0, '2017-03-02 04:15:20'),
(16568, 9374, 155, 8.5, '2017-03-02', '''School api and fixes''', 0, '2017-03-02 12:15:57'),
(16569, 9381, 165, 1.5, '2017-03-02', '''QA Meeting''', 0, '2017-03-02 12:34:49'),
(16570, 9383, 113, 4, '2017-03-02', '''Forum section is completed''', 0, '2017-03-02 12:35:39'),
(16571, 9389, 186, 8.5, '2017-03-02', '''School API discussion \norder csv module unit testing.''', 0, '2017-03-02 12:49:57'),
(16572, 9385, 165, 7, '2017-03-02', '''Client meeting and retesting enhancements''', 0, '2017-03-02 12:51:16'),
(16573, 9391, 97, 6.5, '2017-03-02', 'Orbis - Username validation - Android', 97, '2017-03-02 12:51:19'),
(16574, 9376, 135, 8.5, '2017-03-02', '''Bug Fixing''', 0, '2017-03-02 12:52:16'),
(16575, 9351, 97, 2, '2017-03-02', '''PM - Discussions - Orbis - Chat Implementation - 8to18''', 0, '2017-03-02 12:57:00'),
(16576, 9392, 177, 4, '2017-03-02', '''PlayMe - AddContent screen modification, Keyboard dismiss error fixing''', 0, '2017-03-02 12:59:58'),
(16577, 9393, 177, 4.5, '2017-03-02', '''NetMenus iOS - Analysis of PayPal issue, Latest PayPal SDK integrated and issue fixed''', 0, '2017-03-02 13:01:25'),
(16578, 9394, 98, 8.5, '2017-03-02', '''school listing page design in progress''', 0, '2017-03-02 13:09:01'),
(16580, 9377, 156, 8.5, '2017-03-02', '''''Cron implemented for sending emails when all the orders confirmed in particular date.''''', 0, '2017-03-02 13:10:13'),
(16581, 9378, 164, 8.5, '2017-03-02', '''API updates for chat''', 0, '2017-03-02 13:10:32'),
(16582, 9339, 188, 1, '2017-03-02', '''MCE Bug Fixing''', 0, '2017-03-02 13:11:29'),
(16583, 9379, 163, 8.5, '2017-03-02', '''stripe subscription modification and advertisement modification.''', 0, '2017-03-02 13:11:41'),
(16584, 9375, 188, 7.5, '2017-03-02', '''Trackgear :Bug Fixing''', 0, '2017-03-02 13:12:04'),
(16585, 9390, 131, 7, '2017-03-02', '''netmenus and uberforx ios app testing : Completed''', 0, '2017-03-02 13:12:08'),
(16586, 9382, 109, 2.5, '2017-03-02', '''QA meeting and clarification for BHIM''', 0, '2017-03-02 13:12:31'),
(16587, 9380, 131, 1.5, '2017-03-02', '''QA Meeting''', 0, '2017-03-02 13:12:43'),
(16588, 9342, 91, 8.5, '2017-03-02', '''MySql Strict Mode Query INsert / Update corrections''', 0, '2017-03-02 13:14:48'),
(16589, 9398, 115, 8.5, '2017-03-02', 'Magento R&D', 115, '2017-03-02 13:15:27'),
(16590, 9399, 109, 1, '2017-03-02', '''bbf retesting''', 0, '2017-03-02 13:17:19'),
(16591, 9397, 109, 5, '2017-03-02', '''Testing android -oru app''', 0, '2017-03-02 13:17:44'),
(16592, 9367, 102, 2.5, '2017-03-02', '''pm tasks\ndiscussions''', 0, '2017-03-02 13:19:33'),
(16593, 9366, 102, 6, '2017-03-02', '''client modifications''', 0, '2017-03-02 13:20:09'),
(16594, 9400, 99, 8.5, '2017-03-02', '''Implementing HR Reports charts(In Progress)\nAccounting Statement and Payment reciept Pdf generation changes(In Progress)''', 0, '2017-03-02 13:20:43'),
(16596, 9401, 189, 8.5, '2017-03-02', '''Developer unit testing and fixing''', 0, '2017-03-02 13:25:03'),
(16597, 9402, 103, 8.5, '2017-03-02', '''Management tasks''', 0, '2017-03-02 13:32:20'),
(16598, 9272, 149, 2, '2017-03-02', '''Cloud meeting with aji''', 0, '2017-03-02 13:34:09'),
(16599, 9358, 149, 6.5, '2017-03-02', '''Beta cloud testing''', 0, '2017-03-02 13:34:40'),
(16600, 9403, 154, 8.5, '2017-03-02', '''WebRTC voip plugin - System study started for the local server implementation.''', 0, '2017-03-02 13:43:26'),
(16601, 9335, 92, 2, '2017-03-02', '''Checking with SIP configuration in server''', 0, '2017-03-02 13:44:55'),
(16602, 9395, 95, 3.5, '2017-03-02', '''uploading work folders in google drive''', 0, '2017-03-02 13:45:08'),
(16603, 9396, 95, 5, '2017-03-02', '''descript image designing''', 0, '2017-03-02 13:45:40'),
(16604, 9364, 92, 6.5, '2017-03-02', '''1. Checking with options of flexible vacation finder.\n2. Task allotment.\n3.Project status evaluation.''', 0, '2017-03-02 13:46:01'),
(16605, 9365, 118, 7, '2017-03-02', '''ADA - Client Suggested Modifications''', 0, '2017-03-02 13:50:27'),
(16606, 9365, 118, 1.5, '2017-03-02', '''ADA - Client Meeting''', 0, '2017-03-02 13:51:20'),
(16607, 9386, 116, 0.5, '2017-03-02', '''removed username from signup page and autologin implemented.''', 0, '2017-03-02 14:12:24'),
(16608, 9387, 116, 4.5, '2017-03-02', '''Fixing broken links.''', 0, '2017-03-02 14:13:29'),
(16609, 9384, 116, 3.5, '2017-03-02', '''Weekly meeting for iscripts cloud and meeting for bhim to discuss new changes and preparing meeting minutes.''', 0, '2017-03-02 14:14:43'),
(16610, 9388, 111, 1.5, '2017-03-02', '''Feedback meeting & estimate''', 0, '2017-03-02 14:54:58'),
(16611, 9362, 111, 1.5, '2017-03-02', '''Task management & discussions''', 0, '2017-03-02 14:55:23'),
(16612, 9404, 111, 5.5, '2017-03-02', '''Preview page,sticker & Home page banner integration''', 0, '2017-03-02 14:57:11'),
(16613, 9376, 135, 8.5, '2017-03-03', '''Bug Fixing''', 0, '2017-03-03 10:41:42'),
(16614, 9374, 155, 8.5, '2017-03-03', '''Bug fixing''', 0, '2017-03-03 11:06:08'),
(16615, 9364, 92, 8.5, '2017-03-03', '''1. Task allotment to team members.\n2. Project status evaluation.''', 0, '2017-03-03 11:10:09'),
(16616, 9379, 163, 8.5, '2017-03-03', '''Notification link modification, modification on subscription plan id section in progress.''', 0, '2017-03-03 11:16:17'),
(16617, 9389, 186, 8.5, '2017-03-03', '''order csv testing discussion\nschool api discussion\nAdd order by admin in orders section''', 0, '2017-03-03 11:41:08'),
(16618, 9401, 189, 8.5, '2017-03-03', '''Testing and bug fixing in cim implementation supportpro''', 0, '2017-03-03 11:53:22'),
(16619, 9408, 91, 1, '2017-03-03', '''Vista Cart Estimate Preparation''', 0, '2017-03-03 11:55:36'),
(16620, 9407, 91, 7.5, '2017-03-03', '''Sql strict mode check / installer verification''', 0, '2017-03-03 11:56:28'),
(16621, 9404, 111, 4, '2017-03-03', '''Design modifications''', 0, '2017-03-03 12:16:39'),
(16622, 9362, 111, 1, '2017-03-03', '''Task management''', 0, '2017-03-03 12:17:02'),
(16623, 9410, 111, 1.5, '2017-03-03', '''Design modifications in positive negative graph''', 0, '2017-03-03 12:17:56'),
(16624, 9411, 111, 2, '2017-03-03', '''Theme creation-02''', 0, '2017-03-03 12:18:25'),
(16625, 9394, 98, 8.5, '2017-03-03', '''school list page design completed''', 0, '2017-03-03 12:30:48'),
(16626, 9415, 165, 8.5, '2017-03-03', '''Payment section testing''', 0, '2017-03-03 12:40:47'),
(16627, 9412, 113, 8.5, '2017-03-03', '''detail page is finished and doing  viewlisting page''', 0, '2017-03-03 12:44:06'),
(16628, 9418, 109, 1, '2017-03-03', '''Testing live api change -oru''', 0, '2017-03-03 12:44:40'),
(16629, 9382, 109, 2, '2017-03-03', '''BBF CLIENT MEETING''', 0, '2017-03-03 12:45:00'),
(16630, 9417, 109, 5.5, '2017-03-03', '''Retesting resolved bugs >ORU APP''', 0, '2017-03-03 12:45:45'),
(16631, 9409, 177, 8.5, '2017-03-03', '''PlayMe - Bug fixing''', 0, '2017-03-03 12:46:23'),
(16632, 9367, 102, 2, '2017-03-03', '''pm tasks\ndiscussions''', 0, '2017-03-03 12:46:59'),
(16633, 9377, 156, 8.5, '2017-03-03', '''Client feedback implementation.''', 0, '2017-03-03 12:53:10'),
(16634, 9366, 102, 6.5, '2017-03-03', '''client updates''', 0, '2017-03-03 13:03:49'),
(16635, 9423, 97, 7, '2017-03-03', 'Orbis - Username validation - iOS', 97, '2017-03-03 13:07:47'),
(16636, 9419, 131, 4, '2017-03-03', '''Csv upload testing : In Progress''', 0, '2017-03-03 13:07:49'),
(16637, 9422, 131, 4.5, '2017-03-03', '''QA: free.alice referal : In Progress''', 0, '2017-03-03 13:08:08'),
(16640, 9424, 115, 3, '2017-03-03', 'Ravox Knowledge Share', 115, '2017-03-03 13:17:12'),
(16639, 9351, 97, 1.5, '2017-03-03', '''PM - Discussions - orbis - 8to18''', 0, '2017-03-03 13:08:45'),
(16641, 9425, 115, 5.5, '2017-03-03', 'R&D for magento installation', 115, '2017-03-03 13:20:07'),
(16642, 9400, 99, 8.5, '2017-03-03', '''Changes CRM Invoice Preview and Pdf(Completed)\nBug fixing Intranet documents(Completed)\nAccounting Statement changes(In Progress)''', 0, '2017-03-03 13:26:06'),
(16643, 9420, 149, 6, '2017-03-03', '''Cloud complete qa testing''', 0, '2017-03-03 13:27:22'),
(16644, 9402, 103, 8.5, '2017-03-03', '''Management tasks''', 0, '2017-03-03 13:27:46'),
(16645, 9421, 149, 2.5, '2017-03-03', '''Community co-operative client issue testing''', 0, '2017-03-03 13:27:52'),
(16646, 9403, 154, 8.5, '2017-03-03', '''Started the integration for a demo version of SipML5 webrtc plugin on local server.''', 0, '2017-03-03 13:29:49'),
(16647, 9427, 176, 8.5, '2017-03-03', '''Feedback changes''', 0, '2017-03-03 13:36:12'),
(16648, 9406, 188, 8.5, '2017-03-03', '''MCE: Image Crop Functionality''', 0, '2017-03-03 13:42:04'),
(16649, 9416, 118, 8.5, '2017-03-03', '''ADA - Bug Fixes and Client Suggested Modifications''', 0, '2017-03-03 14:21:54'),
(16650, 9413, 116, 3, '2017-03-03', '''Doing new enhancements passed through mail.''', 0, '2017-03-03 14:34:41'),
(16651, 9414, 116, 5.5, '2017-03-03', '''Doing new enhancements passed through mail.''', 0, '2017-03-03 14:35:07'),
(16652, 9407, 91, 8.5, '2017-03-06', '''Printlogic Installation on pilot server and verification''', 0, '2017-03-06 12:35:56'),
(16653, 9430, 147, 8.5, '2017-03-06', '''Bug Fixing''', 0, '2017-03-06 12:39:29'),
(16654, 9428, 165, 8.5, '2017-03-06', '''testing contract section''', 0, '2017-03-06 12:40:19'),
(16655, 9433, 155, 8.5, '2017-03-06', '''Bug fixing and cron job for schools''', 0, '2017-03-06 12:41:10'),
(16656, 9429, 135, 8.5, '2017-03-06', '''Bug Fixing''', 0, '2017-03-06 12:43:03'),
(16657, 9434, 98, 8.5, '2017-03-06', '''team list page design completed''', 0, '2017-03-06 12:43:44'),
(16658, 9432, 163, 4, '2017-03-06', '''multiple stripe plan with updated price is in progress.''', 0, '2017-03-06 12:50:24'),
(16659, 9431, 176, 8.5, '2017-03-06', '''Correctiond in displaying volume discount''', 0, '2017-03-06 12:53:32'),
(16660, 9437, 189, 8.5, '2017-03-06', '''Resolving the bugs reported''', 0, '2017-03-06 12:57:14'),
(16661, 9439, 186, 8.5, '2017-03-06', '''Adding neutral bar''', 0, '2017-03-06 13:01:35'),
(16662, 9419, 131, 4, '2017-03-06', '''Qa: CSV module : In progress''', 0, '2017-03-06 13:02:58'),
(16663, 9440, 156, 8.5, '2017-03-06', '''Order confirmation process updations, ups shipdate pdf sending mail updations''', 0, '2017-03-06 13:12:00'),
(16664, 9441, 99, 8.5, '2017-03-06', '''Hr Report chart implementation(In Progress)\nAccounting Statement changes(In Progress)''', 0, '2017-03-06 13:13:17'),
(16665, 9420, 149, 6, '2017-03-06', '''Complete QA''', 0, '2017-03-06 13:18:30'),
(16666, 9438, 149, 2.5, '2017-03-06', '''Review meeting and client meeting''', 0, '2017-03-06 13:19:28'),
(16667, 9444, 102, 2, '2017-03-06', '''pm tasks\ndiscussions''', 0, '2017-03-06 13:22:13'),
(16668, 9447, 115, 8.5, '2017-03-06', 'Magento installer automation', 115, '2017-03-06 13:22:34'),
(16669, 9445, 102, 6.5, '2017-03-06', '''contracts - email''', 0, '2017-03-06 13:22:50'),
(16672, 9448, 109, 1.5, '2017-03-06', '''Testing ios app -ORU''''', 0, '2017-03-06 13:24:28'),
(16671, 9446, 109, 1, '2017-03-06', '''CLIENT MEETING oru''', 0, '2017-03-06 13:23:22'),
(16673, 9443, 109, 6, '2017-03-06', '''Testing payment section''', 0, '2017-03-06 13:24:43'),
(16674, 9351, 97, 2, '2017-03-06', 'PM - Discussions - Orbis - 8to18', 97, '2017-03-06 13:26:40'),
(16675, 9451, 97, 6.5, '2017-03-06', 'Orbis - Foreground notification handling - iOS', 97, '2017-03-06 13:27:00'),
(16676, 9450, 177, 8.5, '2017-03-06', '''PlayMe - Home Page Screen switching''', 0, '2017-03-06 13:27:02'),
(16677, 9364, 92, 8.5, '2017-03-06', '''1. Project planner updation.\n2. Vistacart product plan.\n3. Project status evaluation.\n4. Task allotment to team members.''', 0, '2017-03-06 13:31:16'),
(16678, 9452, 103, 8.5, '2017-03-06', '''Management tasks''', 0, '2017-03-06 13:42:46'),
(16679, 9436, 188, 8.5, '2017-03-06', '''MCE: Image Cropping Functionality implementation''', 0, '2017-03-06 13:48:29'),
(16680, 9449, 118, 8.5, '2017-03-06', '''ADA - Bug fixing''', 0, '2017-03-06 13:51:29'),
(16681, 9435, 113, 8.5, '2017-03-06', '''change theme color and design modifications.''', 0, '2017-03-06 14:05:36'),
(16682, 9453, 95, 8.5, '2017-03-06', '''discription image designing''', 0, '2017-03-06 14:14:33'),
(16683, 9455, 154, 2, '2017-03-06', '''Attended client meeting, prepared minutes, attended team discussion.''', 0, '2017-03-06 15:11:02'),
(16684, 9455, 154, 6.5, '2017-03-06', '''Swap transaction module updates according to client requirement.''', 0, '2017-03-06 15:11:49'),
(16685, 9456, 111, 1, '2017-03-06', '''Task management''', 0, '2017-03-06 15:28:51'),
(16687, 9457, 111, 4, '2017-03-06', '''Theme creation''', 0, '2017-03-06 15:32:12'),
(16688, 9458, 111, 3.5, '2017-03-06', '''Zeplin tool study''', 0, '2017-03-06 15:32:39'),
(16689, 9454, 116, 8.5, '2017-03-06', '''Integration of preview page.''', 0, '2017-03-06 16:05:04'),
(16690, 9426, 164, 8.5, '2017-03-03', '''API upgradation''', 0, '2017-03-07 04:11:03'),
(16691, 9461, 155, 1.5, '2017-03-07', '''Adding recaptcha to ayurved site''', 0, '2017-03-07 12:37:57'),
(16692, 9433, 155, 7, '2017-03-07', '''Bug fixing''', 0, '2017-03-07 12:38:24'),
(16693, 9462, 91, 0.5, '2017-03-07', '''Escalation | iScripts PrintLogic | jeff@funcogifts.com''', 0, '2017-03-07 12:40:28'),
(16694, 9463, 91, 8, '2017-03-07', '''Vistacart cake library php7 upgradation''', 0, '2017-03-07 12:45:00'),
(16695, 9437, 189, 8.5, '2017-03-07', '''Resolving bugs reported support pro cim implementation''', 0, '2017-03-07 12:53:35'),
(16696, 9428, 165, 7.5, '2017-03-07', '''Retesting''', 0, '2017-03-07 12:54:13'),
(16697, 9467, 165, 1, '2017-03-07', '''Mail follow up''', 0, '2017-03-07 12:55:26'),
(16698, 9464, 98, 8.5, '2017-03-07', '''Slidemenu design completed''', 0, '2017-03-07 12:58:48'),
(16699, 9465, 97, 6.5, '2017-03-07', '''iOS -  Foreground notification handling - Build ready for QA''', 0, '2017-03-07 12:59:28'),
(16700, 9466, 177, 8.5, '2017-03-07', '''PlayMe - Switching between VoteMode and PlayMode''', 0, '2017-03-07 13:00:25'),
(16701, 9469, 186, 8.5, '2017-03-07', '''CSV Validation backed\nCSV list''', 0, '2017-03-07 13:01:34'),
(16702, 9440, 156, 8.5, '2017-03-07', '''Client feedback implementation.''', 0, '2017-03-07 13:05:55'),
(16715, 9476, 111, 1, '2017-03-07', '''Design modifications in preview page & fav icon''', 0, '2017-03-07 13:15:26'),
(16714, 9479, 111, 6.5, '2017-03-07', '''Vistacart theme creation''', 0, '2017-03-07 13:14:48'),
(16711, 9468, 135, 4, '2017-03-07', '''Zendesk - R&D''', 0, '2017-03-07 13:09:00'),
(16713, 9480, 115, 8.5, '2017-03-07', 'Magento installation', 115, '2017-03-07 13:14:17'),
(16707, 9351, 97, 2, '2017-03-07', '''- PM - Discussions - orbis - 8to18 -''', 0, '2017-03-07 13:06:31'),
(16710, 9429, 135, 4.5, '2017-03-07', '''Bug Fixing''', 0, '2017-03-07 13:08:06'),
(16712, 9452, 103, 8.5, '2017-03-07', '''Management tasks''', 0, '2017-03-07 13:11:34'),
(16716, 9456, 111, 1, '2017-03-07', '''Task management''', 0, '2017-03-07 13:15:50'),
(16717, 9432, 163, 8.5, '2017-03-07', '''plan update section completed.''', 0, '2017-03-07 13:16:01'),
(16718, 9470, 188, 4.5, '2017-03-07', '''Logo Craft :Study''', 0, '2017-03-07 13:18:53'),
(16719, 9472, 164, 4.5, '2017-03-07', '''API and code review for any deprecated calls''', 0, '2017-03-07 13:19:16'),
(16720, 9474, 164, 4, '2017-03-07', '''Incentive updates''', 0, '2017-03-07 13:19:35'),
(16721, 9478, 188, 4, '2017-03-07', '''Trackgear : Excel Report generation issue fix''', 0, '2017-03-07 13:19:49'),
(16722, 9477, 176, 8.5, '2017-03-07', '''Invite referral api integration for referral conversion''', 0, '2017-03-07 13:21:15'),
(16723, 9481, 92, 8.5, '2017-03-07', '''1. task allotment to team members.\n2. Project status evaluation.\n3. TL meeting''', 0, '2017-03-07 13:22:08'),
(16726, 9444, 102, 2.5, '2017-03-07', '''pm tasks\ndiscussions''', 0, '2017-03-07 13:25:57'),
(16727, 9445, 102, 6, '2017-03-07', '''client modifications\nsafari issue debug''', 0, '2017-03-07 13:26:23'),
(16725, 9441, 99, 8.5, '2017-03-07', '''Hr Report chart implementation(Completed)\nAccounting Statement changes(In Progress)''', 0, '2017-03-07 13:23:15'),
(16728, 9473, 147, 8.5, '2017-03-07', '''Bug Fixing Completed''', 0, '2017-03-07 13:29:02'),
(16729, 9471, 95, 8.5, '2017-03-07', '''modification and bugfixing''', 0, '2017-03-07 13:30:09'),
(16730, 9487, 109, 7.5, '2017-03-07', '''BHIM app retesting''', 0, '2017-03-07 13:33:06'),
(16731, 9483, 109, 1, '2017-03-07', '''Collection of common issues''', 0, '2017-03-07 13:33:23'),
(16732, 9490, 131, 1, '2017-03-07', '''Leads meeting:. Aravind.''', 0, '2017-03-07 13:38:51'),
(16733, 9489, 131, 7.5, '2017-03-07', '''csv module \nadmin secrtion\ncomplete testing :In progress''', 0, '2017-03-07 13:39:27'),
(16734, 9420, 149, 2.5, '2017-03-07', '''SEO optimization testing in beta''', 0, '2017-03-07 13:43:14'),
(16735, 9486, 149, 3, '2017-03-07', '''search feature testing''', 0, '2017-03-07 13:43:40'),
(16736, 9488, 149, 3, '2017-03-07', '''Iswap swap module testing''', 0, '2017-03-07 13:45:01'),
(16737, 9485, 113, 8.5, '2017-03-07', '''theme integration in finished''', 0, '2017-03-07 13:51:26'),
(16739, 9475, 118, 2.5, '2017-03-07', '''Marine Connection Clarifications''', 0, '2017-03-07 14:53:40'),
(16740, 9449, 118, 6, '2017-03-07', '''ADA - Bug Fixes''', 0, '2017-03-07 14:54:24'),
(16741, 9482, 154, 8.5, '2017-03-07', '''Studying the existing VOIP plugin functionality by setting the supporting browser version.''', 0, '2017-03-07 15:15:50'),
(16742, 9491, 116, 8.5, '2017-03-07', '''Bug Fixing''', 0, '2017-03-08 04:04:31'),
(16743, 9492, 97, 6.5, '2017-03-08', 'Bugfixes - username/email validation', 97, '2017-03-08 12:10:18'),
(16744, 9493, 98, 8.5, '2017-03-08', '''Schedule page design completed''', 0, '2017-03-08 12:14:15'),
(16745, 9495, 155, 8.5, '2017-03-08', '''Bug fixing''', 0, '2017-03-08 12:32:26'),
(16747, 9496, 164, 8.5, '2017-03-08', '''Chat API updates''', 0, '2017-03-08 12:37:07'),
(16748, 9497, 135, 4.5, '2017-03-08', '''Bug fixing''', 0, '2017-03-08 12:38:24'),
(16749, 9498, 135, 4, '2017-03-08', '''Zendesk support ticket API & Chat integration.''', 0, '2017-03-08 12:39:30'),
(16750, 9439, 186, 3.5, '2017-03-08', '''Channel intensity testing''', 0, '2017-03-08 12:45:06'),
(16751, 9351, 97, 2, '2017-03-08', '''PM - Discussions - Orbis - 8to18''', 0, '2017-03-08 12:47:41'),
(16752, 9469, 186, 5, '2017-03-08', '''bug fixing''', 0, '2017-03-08 12:48:17'),
(16753, 9503, 147, 8.5, '2017-03-08', '''Working on new generic campaign flow.''', 0, '2017-03-08 12:48:54'),
(16754, 9437, 189, 8.5, '2017-03-08', '''Fixes in internal page section-supportpro''', 0, '2017-03-08 12:56:31'),
(16755, 9505, 95, 8.5, '2017-03-08', '''mysite details bug fixing and modification''', 0, '2017-03-08 13:03:42');
INSERT INTO `tbl_project_task_logs` (`log_id`, `task_id`, `user_id`, `worked_hours`, `worked_on`, `log_comments`, `added_by`, `added_on`) VALUES
(16756, 9508, 91, 8.5, '2017-03-08', '''fatal / warning fixes in core php library files as part of php7 upgrade''', 0, '2017-03-08 13:04:21'),
(16757, 9440, 156, 8.5, '2017-03-08', '''Refund requests functionality updated.client feedback implementation''', 0, '2017-03-08 13:05:05'),
(16758, 9488, 149, 8.5, '2017-03-08', '''Swap transaction module QA''', 0, '2017-03-08 13:06:12'),
(16759, 9494, 177, 8.5, '2017-03-08', '''Upload Screen Changes - Upload a new meme - Added a functionality to send challenge invitation to friends''', 0, '2017-03-08 13:12:47'),
(16760, 9512, 113, 4, '2017-03-08', '''bug fixing''', 0, '2017-03-08 13:14:28'),
(16761, 9501, 176, 8.5, '2017-03-08', '''conversion API error fix and follow up with invite referral support team''', 0, '2017-03-08 13:17:42'),
(16762, 9489, 131, 8.5, '2017-03-08', '''QA: complete testing : completed''', 0, '2017-03-08 13:18:54'),
(16763, 9510, 109, 1, '2017-03-08', '''BBF client meeting''', 0, '2017-03-08 13:19:56'),
(16765, 9500, 188, 4.5, '2017-03-08', '''Logo craft paid plans''', 0, '2017-03-08 13:21:12'),
(16766, 9511, 109, 3, '2017-03-08', '''Retesting resolved bugs -ios oru app''', 0, '2017-03-08 13:21:26'),
(16767, 9499, 188, 4, '2017-03-08', '''Trackgear: Report bug fixing''', 0, '2017-03-08 13:21:42'),
(16769, 9513, 109, 4.5, '2017-03-08', '''Retesting resolved bugs bhim app''', 0, '2017-03-08 13:22:13'),
(16770, 9509, 165, 8.5, '2017-03-08', '''Release testing''', 0, '2017-03-08 13:23:42'),
(16771, 9432, 163, 8.5, '2017-03-08', '''global notification and subscription updation.''', 0, '2017-03-08 13:25:31'),
(16772, 9502, 99, 8.5, '2017-03-08', '''Intranet Document Api bug fixing(Completed)\nCRM Invoice listing bug fixing(In Progress)\nAccounting Statement changes(In Progress)''', 0, '2017-03-08 13:36:40'),
(16773, 9514, 115, 8.5, '2017-03-08', 'Magento installer', 115, '2017-03-08 13:39:50'),
(16774, 9506, 116, 4.5, '2017-03-08', '''Correcting alignment issues while taking print out of QR code.''', 0, '2017-03-08 14:29:03'),
(16775, 9507, 116, 4, '2017-03-08', '''Fixing broken links.''', 0, '2017-03-08 14:29:30'),
(16776, 9515, 154, 1.5, '2017-03-08', '''Fixed few bugs and supported for few design changes.''', 0, '2017-03-08 14:32:54'),
(16777, 9482, 154, 7, '2017-03-08', '''Studied the existing functionality and checked the feasibility for sipml5 voip plugin installation for demo.''', 0, '2017-03-08 14:56:02'),
(16778, 9449, 118, 8.5, '2017-03-08', '''ADA - Bug Fixing and Client Suggested Modifications''', 0, '2017-03-08 15:09:29'),
(16779, 9517, 111, 7.5, '2017-03-08', '''Theme creation''', 0, '2017-03-08 15:25:07'),
(16780, 9456, 111, 1, '2017-03-08', '''Task management''', 0, '2017-03-08 15:25:31'),
(16781, 9481, 92, 8.5, '2017-03-08', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Communication with business team.''', 0, '2017-03-08 15:57:46'),
(16782, 9452, 103, 8.5, '2017-03-08', '''Management tasks''', 0, '2017-03-08 16:13:17'),
(16783, 9444, 102, 3, '2017-03-08', '''pm tasks\ndiscussions\nleads meeting''', 0, '2017-03-08 16:51:07'),
(16784, 9445, 102, 5.5, '2017-03-08', '''demo setup & related fixes''', 0, '2017-03-08 16:52:04'),
(16785, 9525, 103, 8.5, '2017-03-09', '''Management tasks''', 0, '2017-03-09 12:24:49'),
(16786, 9497, 135, 4.5, '2017-03-09', '''Bug fixing''', 0, '2017-03-09 12:25:21'),
(16787, 9524, 135, 4, '2017-03-09', '''Bug Fixing''', 0, '2017-03-09 12:26:10'),
(16788, 9469, 186, 2.5, '2017-03-09', '''Fixed CSV order issues''', 0, '2017-03-09 12:29:27'),
(16789, 9529, 147, 8.5, '2017-03-09', '''Completed generic campaign flow process''', 0, '2017-03-09 12:35:15'),
(16790, 9495, 155, 8.5, '2017-03-09', '''Fixing the issues reported.''', 0, '2017-03-09 12:35:47'),
(16791, 9519, 164, 6, '2017-03-09', '''Chat updates''', 0, '2017-03-09 12:37:17'),
(16792, 9518, 164, 2.5, '2017-03-09', '''Ravox API updates''', 0, '2017-03-09 12:37:32'),
(16793, 9530, 186, 6, '2017-03-09', '''Bug Fixing.''', 0, '2017-03-09 12:42:14'),
(16794, 9535, 98, 8.5, '2017-03-09', '''announcements page design completed''', 0, '2017-03-09 12:43:43'),
(16795, 9527, 156, 8.5, '2017-03-09', '''Completed the task admin payment summary report includes the refund request for the particular farmer, but not the summary at the top of that report.''', 0, '2017-03-09 12:45:11'),
(16796, 9351, 97, 2, '2017-03-09', '\\''PM - Discussions - Orbis - 8to18\\''', 97, '2017-03-09 12:51:43'),
(16797, 9528, 165, 5, '2017-03-09', '''client meeting and bugs clarification''', 0, '2017-03-09 12:59:55'),
(16798, 9533, 165, 2, '2017-03-09', '''Srsl testing and support''', 0, '2017-03-09 13:00:19'),
(16799, 9534, 165, 1.5, '2017-03-09', '''Mail follow up''', 0, '2017-03-09 13:00:50'),
(16800, 9508, 91, 8.5, '2017-03-09', '''vistacart cake library php deprecated functions corrections''', 0, '2017-03-09 13:04:23'),
(16801, 9537, 177, 8.5, '2017-03-09', '''Filer View Screen Modification - Add new filters for Vote Mode and Play Mode\n\nProfile View modification - Following list included in addition with follower list\n\nAdd Content Modification - URL download removed , screen modified''', 0, '2017-03-09 13:07:45'),
(16802, 9538, 109, 8.5, '2017-03-09', '''Testing new features -ORBIS''', 0, '2017-03-09 13:14:11'),
(16803, 9502, 99, 8.5, '2017-03-09', '''CRM Invoice listing bug fixing(In Progress)\nAccounting Statement changes(Completed)''', 0, '2017-03-09 13:16:36'),
(16804, 9432, 163, 3.5, '2017-03-09', '''Bug fixing''', 0, '2017-03-09 13:18:00'),
(16805, 9432, 163, 1, '2017-03-09', '''newsletter section validations''', 0, '2017-03-09 13:18:56'),
(16806, 9444, 102, 2, '2017-03-09', '''pm tasks\ndiscussions''', 0, '2017-03-09 13:19:13'),
(16807, 9543, 115, 8.5, '2017-03-09', 'Bug fix in installer and knowledge transfer', 115, '2017-03-09 13:19:33'),
(16808, 9523, 176, 8.5, '2017-03-09', '''bug fixes''', 0, '2017-03-09 13:19:40'),
(16809, 9490, 131, 2, '2017-03-09', '''Internal meetings:  mysite, wildkale''', 0, '2017-03-09 13:20:08'),
(16810, 9445, 102, 6.5, '2017-03-09', '''client modifications''', 0, '2017-03-09 13:20:12'),
(16812, 9531, 163, 4, '2017-03-09', '''''R&D on stripe payment failure cases.''''', 0, '2017-03-09 13:21:46'),
(16813, 9521, 188, 2, '2017-03-09', '''MCE : Demo Setup''', 0, '2017-03-09 13:24:05'),
(16814, 9522, 188, 6.5, '2017-03-09', '''Trackgear : Bug Fixes''', 0, '2017-03-09 13:24:35'),
(16815, 9545, 131, 4.5, '2017-03-09', '''QA: pdf design''', 0, '2017-03-09 13:25:49'),
(16816, 9489, 131, 2, '2017-03-09', '''retesting completed''', 0, '2017-03-09 13:26:19'),
(16817, 9546, 189, 4.5, '2017-03-09', '''PPT Implementations''', 0, '2017-03-09 13:30:58'),
(16818, 9547, 189, 4, '2017-03-09', '''Checking Reccuring payment issues''', 0, '2017-03-09 13:31:29'),
(16819, 9481, 92, 8.5, '2017-03-09', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Communication with team''', 0, '2017-03-09 13:36:08'),
(16820, 9544, 149, 8.5, '2017-03-09', '''upload , installation , retesting in demo and installed version ; flexible vacation search feature testing''', 0, '2017-03-09 13:36:42'),
(16821, 9548, 95, 8.5, '2017-03-09', '''Plan pages design integration''', 0, '2017-03-09 14:01:42'),
(16822, 9540, 116, 1, '2017-03-09', '''knowledge transfer regarding new requirements including magento implementation.''', 0, '2017-03-09 14:19:09'),
(16823, 9539, 116, 7.5, '2017-03-09', '''Setting demo for netmenus srml and srsl and broken link fixing.''', 0, '2017-03-09 14:19:48'),
(16824, 9542, 118, 7, '2017-03-09', '''ADA - Client Modifications''', 0, '2017-03-09 14:20:08'),
(16825, 9542, 118, 1.5, '2017-03-09', '''ADA - Client Meeting''', 0, '2017-03-09 14:21:32'),
(16826, 9541, 154, 4.5, '2017-03-09', '''Checking the feasibility of SIPML5 voip plugin on local server.''', 0, '2017-03-09 14:25:33'),
(16827, 9532, 154, 4, '2017-03-09', '''Estimated the pending tasks and updated few features on the back end.''', 0, '2017-03-09 14:26:15'),
(16828, 9526, 111, 3.5, '2017-03-09', '''Walk-In Posters design -2''', 0, '2017-03-09 14:43:21'),
(16829, 9456, 111, 1, '2017-03-09', '''Task management''', 0, '2017-03-09 14:43:39'),
(16830, 9517, 111, 4, '2017-03-09', '''Theme creation''', 0, '2017-03-09 14:44:00'),
(16831, 9549, 97, 6.5, '2017-03-09', 'Bugfixes - ORU Business App', 97, '2017-03-10 03:48:17'),
(16832, 9524, 135, 4, '2017-03-10', '''Bug fixing, Kick Off (Sportsmen..)''', 0, '2017-03-10 06:46:57'),
(16833, 9551, 188, 7.5, '2017-03-10', '''MCE : Bug fixing''', 0, '2017-03-10 09:29:23'),
(16834, 9552, 188, 1, '2017-03-10', '''Logo Craft : Upgrade Plans Fix''', 0, '2017-03-10 09:30:03'),
(16835, 9550, 95, 2, '2017-03-10', '''plan page designing''', 0, '2017-03-10 10:57:03'),
(16836, 9554, 95, 6.5, '2017-03-10', '''iscript discript image designing''', 0, '2017-03-10 10:57:37'),
(16837, 9525, 103, 8.5, '2017-03-10', '''Management tasks''', 0, '2017-03-10 11:18:32'),
(16838, 9542, 118, 8.5, '2017-03-10', '''ADA - Client Suggested Modifications''', 0, '2017-03-10 11:29:41'),
(16839, 9533, 165, 2.5, '2017-03-10', '''Srml testing''', 0, '2017-03-10 11:32:34'),
(16840, 9534, 165, 2, '2017-03-10', '''Testing recurring payment''', 0, '2017-03-10 11:33:13'),
(16841, 9530, 186, 8.5, '2017-03-10', '''Reg page validation.\nOrder page bug fixing\ncsv testing''', 0, '2017-03-10 11:45:50'),
(16842, 9546, 189, 8.5, '2017-03-10', '''PPT implementations in support pro''', 0, '2017-03-10 11:47:30'),
(16843, 9562, 147, 8.5, '2017-03-10', '''Implemented generic camapaign flow in community detail page''', 0, '2017-03-10 11:59:21'),
(16844, 9557, 97, 6.5, '2017-03-10', '''Username and Email Validation - 1 - ORU Business''', 0, '2017-03-10 12:01:12'),
(16845, 9558, 155, 8.5, '2017-03-10', '''Fixing the issues in hold''', 0, '2017-03-10 12:02:06'),
(16846, 9444, 102, 1.5, '2017-03-10', '''pm tasks\ndiscussions''', 0, '2017-03-10 12:03:12'),
(16847, 9564, 102, 7, '2017-03-10', '''edit/delete fix for grid - new row\nconfigure demo for QA speed tests''', 0, '2017-03-10 12:06:18'),
(16848, 9565, 115, 8.5, '2017-03-10', 'Knowledge transfer and update magento pack', 115, '2017-03-10 12:12:52'),
(16849, 9553, 176, 8.5, '2017-03-10', '''conversion api integration''', 0, '2017-03-10 12:26:43'),
(16850, 9567, 97, 2, '2017-03-10', 'PM - Discussions - Orbis - 8to18', 97, '2017-03-10 12:27:51'),
(16851, 9561, 98, 8.5, '2017-03-10', '''result page design completed''', 0, '2017-03-10 12:29:48'),
(16852, 9560, 177, 4.5, '2017-03-10', '''MultiCart Buyer Bug fixing''', 0, '2017-03-10 12:33:28'),
(16853, 9566, 149, 8.5, '2017-03-10', '''Retesting resolved bugs ( design and functionality)''', 0, '2017-03-10 12:33:39'),
(16854, 9559, 177, 4, '2017-03-10', '''PlayMe - Home Page report content option, Content details - Screen swipe''', 0, '2017-03-10 12:34:44'),
(16857, 9517, 111, 2.5, '2017-03-03', '''Theme creation''', 0, '2017-03-10 12:45:30'),
(16856, 9568, 111, 1.5, '2017-03-10', '''Eatyn Estimates & discussions''', 0, '2017-03-10 12:42:19'),
(16858, 9569, 111, 3.5, '2017-03-10', '''Mockup modifications''', 0, '2017-03-10 12:45:54'),
(16859, 9456, 111, 1, '2017-03-10', '''Task management''', 0, '2017-03-10 12:47:35'),
(16860, 9508, 91, 8.5, '2017-03-10', '''fatal / warning fixes in  wordpress blog files''', 0, '2017-03-10 12:48:05'),
(16861, 9502, 99, 8.5, '2017-03-10', '''CRM Invoice listing bug fixing(Completed)\nAccounting Statement changes(Completed)''', 0, '2017-03-10 12:48:39'),
(16862, 9545, 131, 4, '2017-03-10', '''PDF new design in android and ios completed''', 0, '2017-03-10 12:54:25'),
(16863, 9570, 131, 4.5, '2017-03-10', '''Load testing jmeter: Completed''', 0, '2017-03-10 12:55:34'),
(16864, 9528, 165, 1.5, '2017-03-10', '''page speed testing''', 0, '2017-03-10 13:00:01'),
(16865, 9556, 165, 2.5, '2017-03-10', '''Demo Testing''', 0, '2017-03-10 13:00:28'),
(16866, 9519, 164, 8.5, '2017-03-10', '''Chat updates''', 0, '2017-03-10 13:04:01'),
(16867, 9531, 163, 8.5, '2017-03-10', '''stripe payment failure issues and bug fixing''', 0, '2017-03-10 13:04:59'),
(16868, 9481, 92, 8.5, '2017-03-10', '''1. Eatyn meeting and estimation.\n2. Task allotment to team members.\n3. Project status evaluation.''', 0, '2017-03-10 13:13:31'),
(16869, 9541, 154, 4, '2017-03-10', '''Checking the feasibility of SIPML5 voip plugin on local server.''', 0, '2017-03-10 13:26:35'),
(16870, 9555, 154, 4.5, '2017-03-10', '''a) Attended internal meeting for the project discussion b) Prepared pending tasks estimation in weekly format c) Updated the back end on the settings page.''', 0, '2017-03-10 13:29:11'),
(16871, 9527, 156, 8.5, '2017-03-10', '''client - new list implementation progressing.''', 0, '2017-03-10 13:30:51'),
(16872, 9563, 116, 8.5, '2017-03-10', '''Bug fixing for netmenus srml and srsl demo and fixing remaining broken links.''', 0, '2017-03-10 13:41:10'),
(16873, 9517, 111, 2.5, '2017-03-10', '''Theme creation''', 0, '2017-03-13 03:50:52'),
(16874, 9546, 189, 8.5, '2017-03-13', '''support pro ppt implementations''', 0, '2017-03-13 12:16:27'),
(16875, 9558, 155, 8.5, '2017-03-13', '''Fixing the issues reported.''', 0, '2017-03-13 12:28:06'),
(16876, 9567, 97, 2, '2017-03-13', 'PM - Discussions - Orbis - 8to18', 97, '2017-03-13 12:33:01'),
(16877, 9572, 97, 6.5, '2017-03-13', 'Secure message - textbox to reply ', 97, '2017-03-13 12:34:50'),
(16878, 9573, 177, 1, '2017-03-13', '''PlayMe - Estimate Analysis & ETA''', 0, '2017-03-13 12:38:28'),
(16879, 9571, 177, 7.5, '2017-03-13', '''Completed the bug fixing of IScripts mobile apps''', 0, '2017-03-13 12:39:10'),
(16880, 9582, 156, 8.5, '2017-03-13', '''Order page and shipdate page modification completed''', 0, '2017-03-13 12:56:37'),
(16881, 9556, 165, 6.5, '2017-03-13', '''Retesting''', 0, '2017-03-13 12:56:54'),
(16882, 9578, 165, 2, '2017-03-13', '''Training''', 0, '2017-03-13 12:57:14'),
(16883, 9576, 135, 2, '2017-03-13', '''Self defense training session - Day1''', 0, '2017-03-13 13:04:32'),
(16884, 9580, 176, 3.5, '2017-03-13', '''Alicebeta bug fixes''', 0, '2017-03-13 13:06:56'),
(16885, 9579, 176, 5, '2017-03-13', '''Testimonial section integration''', 0, '2017-03-13 13:07:34'),
(16886, 9589, 102, 8.5, '2017-03-13', '''event wizard - modifications\nfacility/opponent section updates''', 0, '2017-03-13 13:08:04'),
(16890, 9575, 98, 6, '2017-03-13', '''home page design in progress''', 0, '2017-03-13 13:09:48'),
(16888, 9581, 98, 2.5, '2017-03-13', '''completed''', 0, '2017-03-13 13:09:15'),
(16889, 9591, 135, 4.5, '2017-03-13', '''Bug Fixing''', 0, '2017-03-13 13:09:24'),
(16891, 9481, 92, 8.5, '2017-03-13', '''1. Planner updation.\n2. Checking the file of mycolife.com\n3. Communication with team''', 0, '2017-03-13 13:09:48'),
(16892, 9584, 135, 2, '2017-03-13', '''Amazon affiliate marketing R & D , affiliate test account creation''', 0, '2017-03-13 13:10:03'),
(16893, 9590, 91, 4, '2017-03-13', '''SportsmansRebates - Multicart customization - Affiliate Marketing R&D''', 0, '2017-03-13 13:14:56'),
(16894, 9585, 91, 2, '2017-03-13', '''Self defense training''', 0, '2017-03-13 13:15:25'),
(16895, 9583, 91, 2.5, '2017-03-13', '''Installer fixes''', 0, '2017-03-13 13:15:47'),
(16896, 9592, 131, 5.5, '2017-03-13', '''Complete retesting and CSV section checking : Completed''', 0, '2017-03-13 13:28:26'),
(16897, 9593, 131, 3, '2017-03-13', '''Broken links in iscripts.com : In progress''', 0, '2017-03-13 13:29:10'),
(16898, 9597, 99, 8.5, '2017-03-13', '''Account Statement pdf changes and Pay bills changes''', 0, '2017-03-13 13:30:42'),
(16899, 9588, 116, 6.5, '2017-03-13', '''broken links fixing and support for QA to test.''', 0, '2017-03-13 13:31:13'),
(16900, 9587, 116, 2, '2017-03-13', '''Print logic and netmenus escalations.''', 0, '2017-03-13 13:32:04'),
(16901, 9599, 188, 4, '2017-03-13', '''Trackgear : Analyse Project''', 0, '2017-03-13 13:32:46'),
(16902, 9574, 95, 2, '2017-03-13', '''Logo craft - edit profile page and login page modification''', 0, '2017-03-13 13:32:52'),
(16903, 9596, 188, 4.5, '2017-03-13', '''Trackgear : Report Issue Fixes''', 0, '2017-03-13 13:33:16'),
(16904, 9594, 95, 3.5, '2017-03-13', '''Netmeues demo page modification and descript image desiging''', 0, '2017-03-13 13:34:19'),
(16905, 9598, 95, 3, '2017-03-13', '''research for new design trends starting the work''', 0, '2017-03-13 13:35:12'),
(16906, 9600, 109, 6.5, '2017-03-13', '''Release testing -oru''', 0, '2017-03-13 13:37:31'),
(16907, 9577, 109, 2, '2017-03-13', '''Self defense training day 1''', 0, '2017-03-13 13:38:00'),
(16908, 9603, 111, 7, '2017-03-13', '''Vote, Upload, Upload success screens creation''', 0, '2017-03-13 13:42:02'),
(16909, 9602, 111, 1.5, '2017-03-13', '''Task management & discussions.''', 0, '2017-03-13 13:42:47'),
(16910, 9605, 103, 8.5, '2017-03-13', '''Management task''', 0, '2017-03-13 13:43:01'),
(16911, 9604, 164, 8.5, '2017-03-13', '''ORU Chat updates''', 0, '2017-03-13 13:44:15'),
(16912, 9531, 163, 1, '2017-03-13', '''Bug fixing''', 0, '2017-03-13 13:44:19'),
(16913, 9606, 163, 3, '2017-03-13', '''Bug fixing''', 0, '2017-03-13 13:50:04'),
(16914, 9601, 113, 4.5, '2017-03-13', '''Bug fixing almost bug fixed''', 0, '2017-03-13 15:03:12'),
(16915, 9595, 113, 4, '2017-03-13', '''add testimonial section in home page''', 0, '2017-03-13 15:03:36'),
(16916, 9607, 186, 4, '2017-03-14', '''Added new companies,\nFetching twitter data.''', 0, '2017-03-14 11:04:56'),
(16917, 9609, 92, 8.5, '2017-03-14', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. TL meeting.''', 0, '2017-03-14 12:08:41'),
(16918, 9617, 155, 4, '2017-03-14', '''Self defense training session - Day2 & Day1- Remya''', 0, '2017-03-14 12:17:41'),
(16919, 9616, 186, 4.5, '2017-03-14', '''Bug Fixing \nNew changes discussion\nMeeting with client''', 0, '2017-03-14 12:19:20'),
(16920, 9613, 155, 4.5, '2017-03-14', '''Bug fixing and meeting''', 0, '2017-03-14 12:20:46'),
(16921, 9618, 131, 4, '2017-03-14', '''Retesting completed''', 0, '2017-03-14 12:24:50'),
(16922, 9615, 131, 4.5, '2017-03-14', '''retesting : In progress''', 0, '2017-03-14 12:25:48'),
(16923, 9605, 103, 8.5, '2017-03-14', '''Management tasks''', 0, '2017-03-14 12:34:32'),
(16924, 9626, 165, 5.5, '2017-03-14', '''Demo testing''', 0, '2017-03-14 12:40:37'),
(16925, 9620, 165, 2, '2017-03-14', '''Training''', 0, '2017-03-14 12:40:58'),
(16926, 9627, 165, 1, '2017-03-14', '''Retesting''', 0, '2017-03-14 12:41:20'),
(16927, 9628, 147, 2, '2017-03-14', '''Attended self defense training''', 0, '2017-03-14 12:44:28'),
(16928, 9631, 147, 6.5, '2017-03-14', '''Campaign flow modifications''', 0, '2017-03-14 12:47:09'),
(16929, 9572, 97, 6.5, '2017-03-14', 'Secure message - API - Android', 97, '2017-03-14 12:50:19'),
(16930, 9584, 135, 2, '2017-03-14', '''eBay - Affiliate R&D''', 0, '2017-03-14 12:50:29'),
(16931, 9608, 135, 2, '2017-03-14', '''Self defense training session - Day2''', 0, '2017-03-14 12:50:52'),
(16932, 9610, 135, 2, '2017-03-14', '''Bug Fixing''', 0, '2017-03-14 12:51:12'),
(16933, 9611, 135, 2.5, '2017-03-14', '''Bug Fixing''', 0, '2017-03-14 12:51:31'),
(16934, 9625, 98, 4, '2017-03-14', '''Photos page design completed''', 0, '2017-03-14 12:53:19'),
(16935, 9575, 98, 4.5, '2017-03-14', '''Ad space management in announcements and photos page''', 0, '2017-03-14 12:54:13'),
(16936, 9567, 97, 2, '2017-03-14', '''PM - Discussions - Orbis - 8to18''', 0, '2017-03-14 12:55:37'),
(16937, 9585, 91, 2, '2017-03-14', '''Self defense training session - Day2''', 0, '2017-03-14 12:56:32'),
(16939, 9590, 91, 3.5, '2017-03-14', '''Amazon product add api documentation search''''', 0, '2017-03-14 12:59:24'),
(16940, 9582, 156, 8.5, '2017-03-14', '''Client feedback implementations''', 0, '2017-03-14 12:59:32'),
(16941, 9583, 91, 3, '2017-03-14', '''Vistacart Bug fixes in tracker''', 0, '2017-03-14 12:59:51'),
(16942, 9632, 177, 5, '2017-03-14', '''PlayMe Home page  - VoteMode , PlayMode - changes as per new design mockups''', 0, '2017-03-14 13:00:31'),
(16943, 9634, 177, 3.5, '2017-03-14', '''8to18 iOS - Add content - page Design''', 0, '2017-03-14 13:01:26'),
(16944, 9612, 188, 4.5, '2017-03-14', '''Track gear : Report issue fixing''', 0, '2017-03-14 13:02:11'),
(16945, 9614, 188, 4, '2017-03-14', '''Trackgear Lite :Bug Fixing''', 0, '2017-03-14 13:02:51'),
(16946, 9597, 99, 8.5, '2017-03-14', '''Pay Bills module changes(In Progress)\nCRM Record Listing Sorting fixes(Completed)''', 0, '2017-03-14 13:06:49'),
(16947, 9589, 102, 8.5, '2017-03-14', '''contracts section - client modifications/fixes''', 0, '2017-03-14 13:08:18'),
(16948, 9546, 189, 8.5, '2017-03-14', '''Ppt implementations supportpro''', 0, '2017-03-14 13:09:39'),
(16949, 9624, 176, 8.5, '2017-03-14', '''integrate manual conversion functionality''', 0, '2017-03-14 13:09:41'),
(16950, 9637, 95, 8.5, '2017-03-14', '''Creating home page and login page for eswap mobile app''', 0, '2017-03-14 13:32:19'),
(16951, 9638, 109, 6.5, '2017-03-14', '''Retesting resolved bugs -release -ORU''', 0, '2017-03-14 13:37:03'),
(16952, 9621, 109, 2, '2017-03-14', '''Self defense training session - Day2''', 0, '2017-03-14 13:37:18'),
(16953, 9633, 116, 8.5, '2017-03-14', '''Bug fixing after making live.''', 0, '2017-03-14 13:50:38'),
(16954, 9619, 164, 8.5, '2017-03-14', '''ORU Chat updates and API updates''', 0, '2017-03-14 13:50:49'),
(16955, 9622, 163, 8.5, '2017-03-14', '''Bug fixing and client call''', 0, '2017-03-14 13:52:23'),
(16956, 9602, 111, 1, '2017-03-14', '''Task management''', 0, '2017-03-14 13:59:16'),
(16957, 9639, 111, 4.5, '2017-03-14', '''Challenge notification & myprofile challenge pages mockup creation''', 0, '2017-03-14 14:05:12'),
(16958, 9636, 111, 3, '2017-03-14', '''Theme creation''', 0, '2017-03-14 14:06:49'),
(16959, 9635, 154, 4.5, '2017-03-14', '''Checking the feasibility of SIPML5 voip plugin on local server.''', 0, '2017-03-14 14:06:56'),
(16960, 9630, 154, 4, '2017-03-14', '''a) Updated the settings page on back end b) updated few points mentioned by client c) Added notification count on the header panel.''', 0, '2017-03-14 14:08:25'),
(16961, 9640, 113, 3.5, '2017-03-14', '''Bug fixing''', 0, '2017-03-14 14:13:34'),
(16962, 9641, 113, 4, '2017-03-14', '''Add video stroller and design modifications''', 0, '2017-03-14 14:14:56'),
(16963, 9642, 113, 1, '2017-03-14', '''detail page design changes and convert to responsive is finished''', 0, '2017-03-14 14:15:32'),
(16964, 9644, 186, 8.5, '2017-03-15', '''Added new companies.\nTumblr api crawl check''', 0, '2017-03-15 12:34:17'),
(16965, 9648, 98, 2.5, '2017-03-15', '''completed''', 0, '2017-03-15 12:39:41'),
(16966, 9650, 98, 6, '2017-03-15', '''settings page design completed''', 0, '2017-03-15 12:40:12'),
(16967, 9651, 97, 7, '2017-03-15', 'Secure message reply - iOS', 97, '2017-03-15 12:41:07'),
(16968, 9653, 103, 8.5, '2017-03-15', '''Management tasks''', 0, '2017-03-15 12:44:14'),
(16969, 9655, 147, 8.5, '2017-03-15', '''Client feedback and campaign modifications''', 0, '2017-03-15 12:48:46'),
(16970, 9656, 189, 1, '2017-03-15', '''Multicart escalation fix''', 0, '2017-03-15 12:48:46'),
(16971, 9567, 97, 1.5, '2017-03-15', '''PM - Discussions - Orbis - 8to18 - TheChange2017''', 0, '2017-03-15 12:49:50'),
(16972, 9646, 135, 5.5, '2017-03-15', '''Bug Fixing''', 0, '2017-03-15 12:51:08'),
(16973, 9643, 165, 2.5, '2017-03-15', '''live payment''', 0, '2017-03-15 12:51:11'),
(16974, 9649, 135, 3, '2017-03-15', '''Bug Fixing''', 0, '2017-03-15 12:51:27'),
(16975, 9627, 165, 6, '2017-03-15', '''Retesting and events sorting''', 0, '2017-03-15 12:52:07'),
(16976, 9597, 99, 8.5, '2017-03-15', '''Intranet Document Api changes(Completed)\nPay Bills module changes and Bug fixing(In Progress)''', 0, '2017-03-15 12:55:31'),
(16977, 9613, 155, 8.5, '2017-03-15', '''Bug fixing''', 0, '2017-03-15 13:01:08'),
(16978, 9658, 102, 8.5, '2017-03-15', '''contract updates\nofficials/workers - link to ssn''', 0, '2017-03-15 13:01:18'),
(16979, 9645, 91, 8.5, '2017-03-15', '''paypal payment issue fixes / mail corrections''', 0, '2017-03-15 13:04:42'),
(16980, 9659, 156, 8.5, '2017-03-15', '''completed sales dashboard bug fix''', 0, '2017-03-15 13:11:23'),
(16981, 9661, 109, 8.5, '2017-03-15', '''Testing biweekly  release -ORU''', 0, '2017-03-15 13:15:16'),
(16982, 9647, 188, 3, '2017-03-15', '''MCE : Demo issue Fixes''', 0, '2017-03-15 13:17:21'),
(16983, 9652, 188, 5.5, '2017-03-15', '''Trackgear : Bug Fixes''', 0, '2017-03-15 13:17:50'),
(16984, 9546, 189, 8.5, '2017-03-15', '''PPT Implementations supportpro''', 0, '2017-03-15 13:23:44'),
(16985, 9609, 92, 8.5, '2017-03-15', '''1. Task allotment to team members.\n2. Project status evaluation.\n3. Communication with team member and server team''', 0, '2017-03-15 13:26:31'),
(16986, 9654, 177, 8.5, '2017-03-15', '''PlayMe  Design - Content Detail Page , Upload Success Page\nPlayMe - Client Meeting''', 0, '2017-03-15 13:33:16'),
(16987, 9666, 154, 4.5, '2017-03-15', '''Checking the feasibility of audio support for SIPML5 voip plugin on local server by updating the configuration files.''', 0, '2017-03-15 13:34:04'),
(16988, 9657, 116, 8.5, '2017-03-15', '''Created a demo for implementing a function to create a cpanel account and changing its php version.''', 0, '2017-03-15 13:40:00'),
(16989, 9660, 149, 8.5, '2017-03-15', '''Eatyn user app testing''', 0, '2017-03-15 13:42:53'),
(16990, 9665, 154, 4, '2017-03-15', '''Updated swap transaction module to update few pending tasks and to fix few functionality issues.''', 0, '2017-03-15 13:53:22'),
(16991, 9667, 95, 2, '2017-03-15', '''Logocraft home page modification''', 0, '2017-03-15 13:54:10'),
(16992, 9668, 95, 6.5, '2017-03-15', '''deck page and home page screens completed''', 0, '2017-03-15 13:54:45'),
(16993, 9662, 113, 5, '2017-03-15', '''design integration and design layout for Black Card''', 0, '2017-03-15 13:57:32'),
(16994, 9663, 113, 2, '2017-03-15', '''design change in listing page''', 0, '2017-03-15 13:58:28'),
(16995, 9664, 113, 1.5, '2017-03-15', '''bug fixing''', 0, '2017-03-15 13:58:48'),
(16996, 9624, 176, 8.5, '2017-03-15', '''Conversion tracking pixel integration and follow up with invite referral''', 0, '2017-03-15 14:21:39'),
(16997, 9636, 111, 2, '2017-03-15', '''Theme creation''', 0, '2017-03-15 14:24:17'),
(16998, 9669, 111, 3.5, '2017-03-15', '''New Flow diagram design creation''', 0, '2017-03-15 14:24:41'),
(16999, 9602, 111, 2, '2017-03-15', '''Task management, work discussion & meetings''', 0, '2017-03-15 14:25:15'),
(17000, 9619, 164, 8.5, '2017-03-15', '''Chat updates and release related bug fixes''', 0, '2017-03-15 14:28:17'),
(17001, 9670, 111, 1, '2017-03-15', '''Theme creation''', 0, '2017-03-15 14:30:07'),
(17002, 9622, 163, 8.5, '2017-03-15', '''Bug fixing and release tasks.''', 0, '2017-03-15 14:32:17'),
(17003, 9671, 186, 8.5, '2017-03-16', '''tumblr api parsing''', 0, '2017-03-16 12:15:08'),
(17004, 9672, 147, 4, '2017-03-16', '''Created easyindex pack.''', 0, '2017-03-16 12:30:06'),
(17005, 9673, 147, 4.5, '2017-03-16', '''Working on client feedback and suggestions.''', 0, '2017-03-16 12:30:56'),
(17006, 9676, 189, 7.5, '2017-03-16', '''Supportpro ppt implementations''', 0, '2017-03-16 12:39:11'),
(17007, 9656, 189, 2, '2017-03-16', '''Escalations Multicart''', 0, '2017-03-16 12:39:38'),
(17008, 9677, 155, 8.5, '2017-03-16', '''Bug fixing''', 0, '2017-03-16 12:41:01'),
(17009, 9678, 97, 7, '2017-03-16', 'Secure message reply - Bug fixing', 97, '2017-03-16 12:52:09'),
(17010, 9680, 165, 1, '2017-03-16', '''Initial testing''', 0, '2017-03-16 12:53:18'),
(17011, 9682, 165, 7.5, '2017-03-16', '''Client meeting and testing''', 0, '2017-03-16 12:54:11'),
(17012, 9567, 97, 1.5, '2017-03-16', '''PM - Discussions - Orbis - 8to18''', 0, '2017-03-16 12:56:14'),
(17013, 9679, 98, 8.5, '2017-03-16', '''coach home page design completed''', 0, '2017-03-16 12:57:14'),
(17014, 9681, 177, 8.5, '2017-03-16', '''PlayMe - Design : Upload Success page, Challenge invitation page, Home Page, Content detail page''', 0, '2017-03-16 13:02:17'),
(17015, 9609, 92, 8.5, '2017-03-16', '''1. Task allotment to team members.\n2. Attending client meeting.\n3. Project status evaluation.''', 0, '2017-03-16 13:15:16'),
(17016, 9658, 102, 8.5, '2017-03-16', '''opponents modal - events/contracts\nclient meeting''', 0, '2017-03-16 13:16:29'),
(17017, 9597, 99, 8.5, '2017-03-16', '''Impelementing Pay bills receipt pdf download(In Progress)\nPay Bills module changes and Bug fixing(In Progress)''', 0, '2017-03-16 13:16:48'),
(17018, 9685, 91, 4, '2017-03-16', '''Product page slider integration''', 0, '2017-03-16 13:18:39'),
(17019, 9684, 91, 4.5, '2017-03-16', '''Reselersh for affliate marketing API''s and client meeting''', 0, '2017-03-16 13:19:24'),
(17020, 9659, 156, 8.5, '2017-03-16', '''Client feedback implemented''', 0, '2017-03-16 13:20:00'),
(17021, 9686, 135, 4, '2017-03-16', '''R & D''', 0, '2017-03-16 13:23:15'),
(17022, 9687, 135, 4.5, '2017-03-16', '''Bug Fixing''', 0, '2017-03-16 13:23:48'),
(17023, 9688, 154, 4.5, '2017-03-16', '''Checking the feasibility of audio support for SIPML5 voip plugin on new asterisks server after installing SRTP.''', 0, '2017-03-16 13:28:02'),
(17024, 9653, 103, 8.5, '2017-03-16', '''Management tasks''', 0, '2017-03-16 13:29:24'),
(17025, 9665, 154, 4, '2017-03-16', '''a) Added pagination on the pending iswaps page b) Added image validation on the swap/wish add page on back end c) Fixed few bugs d) Made all the changes as live.''', 0, '2017-03-16 13:29:31'),
(17026, 9689, 188, 8.5, '2017-03-16', '''Trackgear : Bug Fixing''', 0, '2017-03-16 13:33:24'),
(17027, 9692, 109, 7.5, '2017-03-16', '''Testing new features >ios and android''', 0, '2017-03-16 13:34:55'),
(17028, 9690, 109, 1, '2017-03-16', '''QA MEETING''', 0, '2017-03-16 13:35:11'),
(17029, 9675, 116, 8.5, '2017-03-16', '''implemented code to change php version and discussed scenario about server requirements. created a upgrade page for expired users.''', 0, '2017-03-16 13:37:59'),
(17030, 9691, 131, 1, '2017-03-16', '''QA; Meeting''', 0, '2017-03-16 13:38:17'),
(17031, 9615, 131, 4, '2017-03-16', '''QA: Retesting In progress''', 0, '2017-03-16 13:38:54'),
(17032, 9694, 131, 3.5, '2017-03-16', '''QA: free.alice.com:In progress''', 0, '2017-03-16 13:43:05'),
(17033, 9660, 149, 3.5, '2017-03-16', '''user and host app testing''', 0, '2017-03-16 13:46:18'),
(17034, 9566, 149, 2, '2017-03-16', '''retesting''', 0, '2017-03-16 13:46:51'),
(17035, 9693, 149, 3, '2017-03-16', '''Retesting in cloud''', 0, '2017-03-16 13:47:16'),
(17036, 9695, 95, 5, '2017-03-16', '''Feedback page design integration''', 0, '2017-03-16 13:56:47'),
(17037, 9696, 95, 3.5, '2017-03-16', '''add product page screen desiging''', 0, '2017-03-16 13:58:02'),
(17038, 9622, 163, 8.5, '2017-03-16', '''Fixed security issue with  cookie, Fixed username missing issue on orucard application''', 0, '2017-03-16 14:03:00'),
(17039, 9697, 113, 1.5, '2017-03-16', '''design modifications in black card section''', 0, '2017-03-16 14:10:03'),
(17040, 9698, 113, 7, '2017-03-16', '''create template development''', 0, '2017-03-16 14:10:32'),
(17041, 9700, 111, 3, '2017-03-16', '''Generic post campaign integration and steps sections alignment fixes''', 0, '2017-03-16 14:48:38'),
(17042, 9602, 111, 2, '2017-03-16', '''Task management & discussions''', 0, '2017-03-16 14:49:06'),
(17043, 9702, 111, 2.5, '2017-03-16', '''Eatyn new logo & integration''', 0, '2017-03-16 14:57:57'),
(17044, 9701, 111, 1, '2017-03-16', '''Internal meeting & Axis bank session''', 0, '2017-03-16 14:58:54'),
(17046, 9703, 164, 8.5, '2017-03-16', '''API bug fix''', 0, '2017-03-17 04:57:57'),
(17047, 9710, 95, 1.5, '2017-03-17', '''Internal Meeting''', 0, '2017-03-17 11:43:10'),
(17048, 9712, 95, 4, '2017-03-17', '''Renew page modifications''', 0, '2017-03-17 11:43:41'),
(17049, 9715, 95, 3, '2017-03-17', '''add product page and account summery page completed''', 0, '2017-03-17 11:44:32'),
(17050, 9721, 155, 1, '2017-03-17', '''Internal meetings - Remya''', 0, '2017-03-17 12:21:57'),
(17052, 9720, 155, 3, '2017-03-17', '''Eatyn api and changes estimate and support for theme change''', 0, '2017-03-17 12:24:39'),
(17054, 9677, 155, 1, '2017-03-17', '''Myfoodini bug fix support and mobile edit''', 0, '2017-03-17 12:25:33'),
(17055, 9728, 154, 4, '2017-03-17', '''Checking the configuration/functionality of SipML5 voip plugin after installing new asterisks server on newly created AWS instance.''', 0, '2017-03-17 12:29:18'),
(17056, 9730, 102, 8.5, '2017-03-17', '''list all option for all auto selects\ncheck all instances of facilities for name sync''', 0, '2017-03-17 12:31:05'),
(17057, 9731, 155, 3.5, '2017-03-17', '''CSV report''', 0, '2017-03-17 12:39:00'),
(17058, 9732, 186, 8.5, '2017-03-17', '''Tumblr API parsing implemented.''', 0, '2017-03-17 12:42:10'),
(17059, 9704, 135, 1, '2017-03-17', '''Internal meetings''', 0, '2017-03-17 12:44:04'),
(17060, 9733, 91, 4.5, '2017-03-17', '''Bug Fixes''', 0, '2017-03-17 12:46:22'),
(17061, 9706, 163, 1, '2017-03-17', '''Internal meeting on Orbis''', 0, '2017-03-17 12:46:23'),
(17062, 9727, 147, 4, '2017-03-17', '''Customization form reordering and meta tag modifications''', 0, '2017-03-17 12:46:42'),
(17063, 9718, 163, 7.5, '2017-03-17', '''Homepage help video section''', 0, '2017-03-17 12:47:01'),
(17064, 9722, 91, 1, '2017-03-17', '''Internal work sessions''', 0, '2017-03-17 12:47:07'),
(17065, 9725, 147, 4.5, '2017-03-17', '''Client suggestions''', 0, '2017-03-17 12:47:08'),
(17066, 9684, 91, 3, '2017-03-17', '''ebates site study''', 0, '2017-03-17 12:47:52'),
(17067, 9735, 98, 1.5, '2017-03-17', '''Estimation prepared and shared''', 0, '2017-03-17 12:49:40'),
(17068, 9737, 98, 7, '2017-03-17', '''Event details page design completed''', 0, '2017-03-17 12:50:12'),
(17071, 9719, 164, 7, '2017-03-17', '''Bug fix''', 0, '2017-03-17 12:54:55'),
(17070, 9686, 135, 4, '2017-03-17', '''R & D''', 0, '2017-03-17 12:54:24'),
(17074, 9714, 135, 3.5, '2017-03-17', '''Bug Fixing''', 0, '2017-03-17 12:55:56'),
(17073, 9705, 164, 1, '2017-03-17', '''Internals''', 0, '2017-03-17 12:55:07'),
(17075, 9708, 188, 1, '2017-03-17', '''Internal Meetings''', 0, '2017-03-17 12:58:50'),
(17076, 9680, 165, 7.5, '2017-03-17', '''Testing complete site''', 0, '2017-03-17 12:59:00'),
(17077, 9716, 188, 4, '2017-03-17', '''Trakgear: Bar code related bug fixing''', 0, '2017-03-17 12:59:37'),
(17078, 9738, 165, 1, '2017-03-17', '''QA meeting''', 0, '2017-03-17 13:00:01'),
(17079, 9717, 188, 3.5, '2017-03-17', '''Trakgear : Template assign bug fixes''', 0, '2017-03-17 13:00:24'),
(17080, 9739, 109, 8.5, '2017-03-17', '''Retesting ios and android and business app -ORU''', 0, '2017-03-17 13:01:40'),
(17081, 9676, 189, 7.5, '2017-03-17', '''Support pro ppt implemnentations''', 0, '2017-03-17 13:02:48'),
(17082, 9723, 189, 1, '2017-03-17', '''Internal meetings''', 0, '2017-03-17 13:03:12'),
(17083, 9741, 97, 7.5, '2017-03-17', 'iOS and Android Bugfixes', 97, '2017-03-17 13:04:51'),
(17084, 9724, 156, 1, '2017-03-17', '''internal works''', 0, '2017-03-17 13:05:25'),
(17086, 9602, 111, 2, '2017-03-17', '''Task management & work discussions.''', 0, '2017-03-17 13:06:05'),
(17087, 9740, 156, 7.5, '2017-03-17', '''Feedback mail and message send functionality progressing.''', 0, '2017-03-17 13:06:17'),
(17088, 9609, 92, 8.5, '2017-03-17', '''1. Task allotment to team members.\n2. Team mamangement.\n3. Communication with the server team on Asterisk.''', 0, '2017-03-17 13:12:15'),
(17089, 9694, 131, 4, '2017-03-17', '''Free.alice : Testing Completed''', 0, '2017-03-17 13:14:24'),
(17090, 9713, 99, 8.5, '2017-03-17', '''New Api function  implemenatation\n\n1)Comment notification\n2)Filter serach changes''', 0, '2017-03-17 13:14:58'),
(17091, 9734, 177, 3.5, '2017-03-17', '''Uber4x,NetMenus - API Bugfixing''', 0, '2017-03-17 13:15:03'),
(17092, 9719, 164, 0.5, '2017-03-17', '''Bug fix''', 0, '2017-03-17 13:15:23'),
(17093, 9726, 177, 5, '2017-03-17', '''Eatyn Host App bug fixing''', 0, '2017-03-17 13:15:28'),
(17094, 9744, 131, 4.5, '2017-03-17', '''QA: retesting Completed''', 0, '2017-03-17 13:20:39'),
(17095, 9693, 149, 5.5, '2017-03-17', '''Cloud  testing and escalation issue testing''', 0, '2017-03-17 13:22:15'),
(17096, 9567, 97, 1, '2017-03-17', '''PM - Discussions - Orbis - 8to18''', 0, '2017-03-17 13:22:15'),
(17097, 9743, 149, 3, '2017-03-17', '''netmenus app testing''', 0, '2017-03-17 13:22:47'),
(17098, 9742, 113, 7.5, '2017-03-17', '''Design layout for ''oru black card''''', 0, '2017-03-17 13:30:20'),
(17099, 9711, 113, 1, '2017-03-17', '''internal meeting''', 0, '2017-03-17 13:30:44'),
(17100, 9736, 154, 4.5, '2017-03-17', '''Updated the email sending functions with phpmailer.''', 0, '2017-03-17 13:36:27'),
(17101, 9729, 116, 8.5, '2017-03-17', '''Added account renew page for expired account and preparing estimate for iscriptscloud mysqli conversion''', 0, '2017-03-17 13:53:09'),
(17102, 9709, 103, 1, '2017-03-17', '''attended''', 0, '2017-03-20 04:00:41'),
(17103, 9653, 103, 7.5, '2017-03-17', '''management tasks''', 0, '2017-03-20 04:01:00'),
(17104, 9733, 91, 6.5, '2017-03-20', '''Bug fixes in old tracker''', 0, '2017-03-20 11:20:34'),
(17105, 9685, 91, 2, '2017-03-20', '''Bug fixes''', 0, '2017-03-20 11:20:52'),
(17106, 9720, 155, 3, '2017-03-20', '''Eatyn Theme change support''', 0, '2017-03-20 11:58:45'),
(17107, 9677, 155, 3, '2017-03-20', '''Changes to mobile and testing support in live''', 0, '2017-03-20 11:59:50'),
(17110, 9731, 155, 0.5, '2017-03-20', '''Checking Clients feedback mail''', 0, '2017-03-20 12:03:22'),
(17109, 9721, 155, 2, '2017-03-20', '''New changes to Icarus framework''', 0, '2017-03-20 12:02:46'),
(17111, 9732, 186, 8.5, '2017-03-20', '''Tumblr API implementation''', 0, '2017-03-20 12:20:06'),
(17112, 9754, 165, 2, '2017-03-20', '''Retesting resolved bugs''', 0, '2017-03-20 12:30:59'),
(17113, 9752, 165, 4, '2017-03-20', '''Initial round of testing completed''', 0, '2017-03-20 12:31:44'),
(17114, 9751, 165, 2.5, '2017-03-20', '''Retesting enhancements and design issues''', 0, '2017-03-20 12:32:56'),
(17115, 9745, 147, 8.5, '2017-03-20', '''Client suggestions''', 0, '2017-03-20 12:36:40'),
(17116, 9753, 135, 4, '2017-03-20', '''Bug Fixing''', 0, '2017-03-20 12:42:46'),
(17117, 9759, 109, 1, '2017-03-20', '''Client call -ORU''', 0, '2017-03-20 12:49:19'),
(17118, 9758, 109, 3.5, '2017-03-20', '''Testing live and testing oru business app''', 0, '2017-03-20 12:49:47'),
(17119, 9757, 109, 4, '2017-03-20', '''Data collection >report for the month of feb''', 0, '2017-03-20 12:50:02'),
(17120, 9762, 103, 8.5, '2017-03-20', '''Management tasks''', 0, '2017-03-20 13:00:20'),
(17121, 9744, 131, 2, '2017-03-20', '''Retesting : Completed''', 0, '2017-03-20 13:03:21'),
(17122, 9740, 156, 8.5, '2017-03-20', '''delivery feedback mail implementation, width of quantity field incremented.email contents changed.''', 0, '2017-03-20 13:03:27'),
(17123, 9746, 118, 8.5, '2017-03-20', '''ADA - Contract Section Modifications''', 0, '2017-03-20 13:03:31'),
(17124, 9764, 131, 5.5, '2017-03-20', '''Qa management''', 0, '2017-03-20 13:08:42'),
(17125, 9766, 131, 1, '2017-03-20', '''Leads meeting''', 0, '2017-03-20 13:09:02'),
(17129, 9747, 116, 1.5, '2017-03-20', '''Checking issues with userlogin with netmenus srsl in mobile app.''', 0, '2017-03-20 13:14:15'),
(17127, 9765, 98, 8.5, '2017-03-20', '''event detail page design : completed''', 0, '2017-03-20 13:11:19'),
(17128, 9767, 177, 8.5, '2017-03-20', '''PlayMe - API Integration : Comment notification, Home page filters(VoteMode,PlayMode)''', 0, '2017-03-20 13:11:28'),
(17130, 9749, 116, 4.5, '2017-03-20', '''Checking malware files and removed the unwanted files.''', 0, '2017-03-20 13:14:59'),
(17131, 9748, 116, 2.5, '2017-03-20', '''Changing rewrite command in htaccess and finding appropriate redirect for htacess.''', 0, '2017-03-20 13:15:56'),
(17132, 9756, 188, 8.5, '2017-03-20', '''Trak gear : Barcode Functionality Enhancements''', 0, '2017-03-20 13:20:11'),
(17133, 9750, 102, 8.5, '2017-03-20', '''facility/sport/season modifications''', 0, '2017-03-20 13:21:30'),
(17134, 9768, 149, 8.5, '2017-03-20', '''iphone and android testing of netmenus (host and user apps) and uberforx app ; full round initial qa started''', 0, '2017-03-20 13:29:44'),
(17135, 9769, 92, 8.5, '2017-03-20', '1. Project planner updation.\r\n2. Task allotment to team members.\r\n3. Project status evaluation.', 92, '2017-03-20 13:30:22'),
(17136, 9760, 176, 7.5, '2017-03-20', '''Reward tracking section design and implementation''', 0, '2017-03-20 13:37:40'),
(17137, 9707, 176, 1, '2017-03-20', '''Internal meeting''', 0, '2017-03-20 13:38:08'),
(17138, 9761, 163, 8.5, '2017-03-20', '''Help video pending section , client call and oruconsolidation modification.''', 0, '2017-03-20 13:38:22'),
(17139, 9715, 95, 4, '2017-03-20', '''mobile app screens design - account details,Pints page''', 0, '2017-03-20 13:53:30'),
(17140, 9770, 113, 8.5, '2017-03-20', '''Today i have created 2 themes''', 0, '2017-03-20 13:56:00'),
(17141, 9772, 99, 8.5, '2017-03-20', '''Roster module chamges(In Progress)\nSupplier and Pay bill module changes(Completed)''', 0, '2017-03-20 14:02:38'),
(17142, 9773, 97, 8, '2017-03-20', 'Orbis - App Store updates\r\nORU Market iOS - 1.3.5\r\nORU Market Android - 1.3.2\r\nORU BUSINESS - 1.0.2', 97, '2017-03-20 14:05:54'),
(17143, 9774, 97, 0.5, '2017-03-20', 'PM - Discussions - Orbis - 8to18', 97, '2017-03-20 14:06:22'),
(17144, 9763, 154, 4.5, '2017-03-20', '''Fixed few bugs related to back end, order placement and email feature.''', 0, '2017-03-20 14:12:47'),
(17145, 9728, 154, 4, '2017-03-20', '''Checking the configuration/functionality of SipML5 voip plugin after installing new asterisks server on AWS instance.''', 0, '2017-03-20 14:13:46'),
(17146, 9771, 111, 1.5, '2017-03-20', '''Task management & discussion''', 0, '2017-03-20 14:26:16'),
(17147, 9775, 111, 6.5, '2017-03-17', '''Home page integration''', 0, '2017-03-20 14:28:21'),
(17148, 9775, 111, 7, '2017-03-20', '''Home page bottom section and Result page integration''', 0, '2017-03-20 14:28:53'),
(17149, 9774, 97, 1.5, '2017-03-21', '''PM - Meetings - Orbis''', 0, '2017-03-21 08:05:02'),
(17150, 9776, 97, 2.5, '2017-03-21', '''- Builds, keystore and other store details docu''', 0, '2017-03-21 08:09:01'),
(17151, 9777, 113, 4, '2017-03-21', '''Black card HTML conversion in Home page and Register page''', 0, '2017-03-21 08:17:52'),
(17152, 9731, 155, 2.5, '2017-03-21', '''Adobe Docusign API''', 0, '2017-03-21 11:47:26'),
(17153, 9671, 186, 4.5, '2017-03-21', '''DB optimisation for tumblr data''', 0, '2017-03-21 12:19:46'),
(17154, 9671, 186, 4, '2017-03-21', '''Tumblr API bug fix''', 0, '2017-03-21 12:21:22'),
(17155, 9751, 165, 6.5, '2017-03-21', '''test case updating and retesting enhancements''', 0, '2017-03-21 12:27:13'),
(17156, 9778, 98, 8.5, '2017-03-21', '''Post result page design completed''', 0, '2017-03-21 12:31:42'),
(17157, 9677, 155, 1, '2017-03-21', '''Checking email templates from mobile''', 0, '2017-03-21 12:33:21'),
(17158, 9779, 155, 5, '2017-03-21', '''Home page -	Theme integration support , City Selecting''', 0, '2017-03-21 12:34:01'),
(17159, 9782, 147, 8.5, '2017-03-21', '''Bug Fixing and client suggestions''', 0, '2017-03-21 12:46:26'),
(17160, 9780, 135, 8.5, '2017-03-21', '''Bug Fixing''', 0, '2017-03-21 12:50:36'),
(17161, 9676, 189, 8.5, '2017-03-21', '''Support pro ppt implementations''', 0, '2017-03-21 12:53:45'),
(17162, 9785, 165, 1, '2017-03-21', '''netmenus app support to saurav''', 0, '2017-03-21 12:55:56'),
(17163, 9787, 165, 1, '2017-03-21', '''team meeting''', 0, '2017-03-21 12:56:41'),
(17164, 9761, 163, 8.5, '2017-03-21', '''ORU consolidation section completed. ORU black card section in progress.''', 0, '2017-03-21 12:59:21'),
(17165, 9772, 99, 8.5, '2017-03-21', '''Roster module chamges(In Progress)\nTimesheet module changes(In Progress)''', 0, '2017-03-21 13:02:01'),
(17166, 9791, 109, 1, '2017-03-21', '''Team discussion and data preparation''', 0, '2017-03-21 13:04:47'),
(17167, 9788, 109, 7.5, '2017-03-21', '''Test case preparation  -ORBIS APP''', 0, '2017-03-21 13:05:11'),
(17168, 9786, 91, 8.5, '2017-03-21', '''Unit Testing''', 0, '2017-03-21 13:05:24'),
(17169, 9792, 156, 8.5, '2017-03-21', '''email content updation.''', 0, '2017-03-21 13:05:38'),
(17170, 9756, 188, 8.5, '2017-03-21', '''Trakgear : Bar code functionality enhancements''', 0, '2017-03-21 13:07:57'),
(17171, 9769, 92, 8.5, '2017-03-21', '''1. Task allotment to team members.\n2. Communication with server team\n3. Project status evaluation.''', 0, '2017-03-21 13:10:14'),
(17172, 9750, 102, 8.5, '2017-03-21', '''modifications - save teams''', 0, '2017-03-21 13:17:28'),
(17173, 9766, 131, 1, '2017-03-21', '''lEADS''', 0, '2017-03-21 13:25:32'),
(17174, 9764, 131, 7.5, '2017-03-21', '''QA: AMnagement''', 0, '2017-03-21 13:25:53'),
(17175, 9794, 111, 7, '2017-03-21', '''Result page integration''', 0, '2017-03-21 13:32:26'),
(17176, 9771, 111, 1.5, '2017-03-21', '''Task management, discussion & meetings''', 0, '2017-03-21 13:32:53'),
(17177, 9790, 154, 4, '2017-03-21', '''Checking the configuration/functionality of SipML5 voip plugin on new asterisks server.''', 0, '2017-03-21 13:36:41'),
(17178, 9793, 149, 8.5, '2017-03-21', '''complete qa on netmenus and uberforx apps''', 0, '2017-03-21 13:37:12'),
(17179, 9789, 154, 4.5, '2017-03-21', '''Fix the store creation issue.''', 0, '2017-03-21 13:38:15'),
(17180, 9795, 95, 4, '2017-03-20', '''home page mockup design''', 0, '2017-03-21 13:43:27'),
(17181, 9795, 95, 6, '2017-03-21', '''home page design completed''', 0, '2017-03-21 13:43:53'),
(17182, 9796, 95, 2.5, '2017-03-21', '''check your status section popup designing''', 0, '2017-03-21 13:44:57'),
(17183, 9783, 116, 2.5, '2017-03-21', '''Checking mail not sent issue in user registration.''', 0, '2017-03-21 13:46:44'),
(17184, 9746, 118, 8.5, '2017-03-21', '''ADA - Contract Section Modifications''', 0, '2017-03-21 13:46:59'),
(17185, 9784, 116, 6, '2017-03-21', '''Checking malware issue and doing ppt enhancements.''', 0, '2017-03-21 13:47:13'),
(17186, 9762, 103, 8.5, '2017-03-21', '''Management tasks''', 0, '2017-03-21 14:29:00'),
(17187, 9781, 164, 8.5, '2017-03-21', '''Chat updates''', 0, '2017-03-21 15:15:24'),
(17188, 9760, 176, 8.5, '2017-03-21', '''Reward section integration''', 0, '2017-03-21 15:18:09'),
(17189, 9798, 165, 2.5, '2017-03-22', '''test case updating and testing''', 0, '2017-03-22 06:21:47'),
(17190, 9797, 165, 1.5, '2017-03-22', '''testing New changes''', 0, '2017-03-22 06:23:00'),
(17191, 9731, 155, 5.5, '2017-03-22', '''Adobe Docusign API implementation''', 0, '2017-03-22 09:26:16'),
(17192, 9799, 98, 8.5, '2017-03-22', '''calender page design completed''', 0, '2017-03-22 12:21:06'),
(17193, 9779, 155, 3, '2017-03-22', '''Theme customization support.''', 0, '2017-03-22 12:31:29'),
(17194, 9732, 186, 1, '2017-03-22', '''Pushing  new module to live''', 0, '2017-03-22 12:43:05'),
(17195, 9800, 186, 6, '2017-03-22', '''tumblr API fix and cron flag priority set''', 0, '2017-03-22 12:44:01'),
(17196, 9801, 186, 1.5, '2017-03-22', '''checking on hold bugs''', 0, '2017-03-22 12:44:31'),
(17197, 9802, 91, 1.5, '2017-03-22', '''Removed age dropdown from refined search.''', 0, '2017-03-22 12:51:52'),
(17198, 9786, 91, 7, '2017-03-22', '''Unit Testing''', 0, '2017-03-22 12:52:19'),
(17199, 9676, 189, 8.5, '2017-03-22', '''Support pro ppt implementations''', 0, '2017-03-22 12:57:30'),
(17200, 9805, 147, 8.5, '2017-03-22', '''Minor bug fixing and client suggestions''', 0, '2017-03-22 13:03:39'),
(17206, 9803, 154, 2, '2017-03-22', '''Fixed the age selection drop down issues on the header section refine search area.''', 0, '2017-03-22 13:10:39'),
(17202, 9772, 99, 8.5, '2017-03-22', '''Timesheet module changes(Completed)\nIntranet Document module pagination changes(In Progress)''', 0, '2017-03-22 13:07:36'),
(17203, 9790, 154, 2, '2017-03-22', '''Checking the configuration/functionality of SipML5 voip plugin on new asterisks server.''', 0, '2017-03-22 13:07:42'),
(17204, 9784, 116, 6, '2017-03-22', '''fixing malware injection for multicart and pass it for QA''', 0, '2017-03-22 13:08:34'),
(17205, 9807, 116, 2.5, '2017-03-22', '''sql injection fix & ppt enhancements''', 0, '2017-03-22 13:09:18'),
(17207, 9808, 118, 8.5, '2017-03-22', '''ADA - Contract Section Modifications''', 0, '2017-03-22 13:11:22'),
(17208, 9809, 102, 8.5, '2017-03-22', '''create event modifications\nfacility changes''', 0, '2017-03-22 13:11:25'),
(17209, 9804, 154, 4.5, '2017-03-22', '''Checked the store creation, payment issue on the project. Fixed the payment issue on the back end on reseller registration module.''', 0, '2017-03-22 13:12:17'),
(17210, 9810, 135, 5.5, '2017-03-22', '''Bug Fixing''', 0, '2017-03-22 13:17:45'),
(17211, 9811, 135, 3, '2017-03-22', '''Urgent issue fixing & discussion''', 0, '2017-03-22 13:18:30'),
(17212, 9769, 92, 8.5, '2017-03-22', '''1. Task allotment to team members.\n2. Checking the project status and issues.\n3. Communication with the business team.''', 0, '2017-03-22 13:18:59'),
(17213, 9756, 188, 8.5, '2017-03-22', '''Trakgear : Bug Fixing''', 0, '2017-03-22 13:20:19'),
(17214, 9814, 95, 8.5, '2017-03-22', '''vistacart - 5 theme completed''', 0, '2017-03-22 13:23:15'),
(17215, 9792, 156, 8.5, '2017-03-22', '''Client feedback implemantion''', 0, '2017-03-22 13:24:37'),
(17216, 9812, 149, 3.5, '2017-03-22', '''Client feedback testing''', 0, '2017-03-22 13:24:59'),
(17217, 9793, 149, 5, '2017-03-22', '''Malware script testing''', 0, '2017-03-22 13:25:45'),
(17218, 9813, 131, 8.5, '2017-03-22', '''QA: free.alice .com ppt updation : In Progress\n\nAlice.com live testing: In Progress''', 0, '2017-03-22 13:27:51'),
(17219, 9771, 111, 1.5, '2017-03-22', '''Task management & discussions''', 0, '2017-03-22 13:28:56'),
(17220, 9815, 111, 7, '2017-03-22', '''Result page & Event page''', 0, '2017-03-22 13:29:54'),
(17221, 9817, 113, 2, '2017-03-22', '''design changes in banner''', 0, '2017-03-22 13:33:44'),
(17222, 9816, 113, 6.5, '2017-03-22', '''bug fixing and design modifications''', 0, '2017-03-22 13:34:10'),
(17223, 9818, 109, 3, '2017-03-22', '''Testing api change in live''', 0, '2017-03-22 13:36:52'),
(17224, 9788, 109, 5.5, '2017-03-22', '''Test case preparation  -ORU APP''', 0, '2017-03-22 13:37:30'),
(17225, 9781, 164, 8.5, '2017-03-22', '''API updates''', 0, '2017-03-22 13:38:40'),
(17226, 9761, 163, 8.5, '2017-03-22', '''oru black card pending section.''', 0, '2017-03-22 13:40:39'),
(17227, 9762, 103, 8.5, '2017-03-22', '''Management tasks''', 0, '2017-03-22 13:52:52');
