INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(7229, 1112, 'dev - november', 97, 'infiniimarket', '2016-11-11', 17, 102, 'infiniimarket - design support', 'infiniimarket - design support', '2016-11-09 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7230, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-11', 17, 102, 'wish-swap modifications', 'wish-swap modifications', '2016-11-09 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7231, 1135, 'QA -NOV', 3, 'Orbis Marketplace-ORU', '2016-11-11', 5, 131, 'ORU testing release features', 'ORU testing release ', '2016-11-09 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7232, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-09', 2, 92, 'Search functionality implemantion', 'Search functionality implemantion', '2016-11-09 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7234, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-10', 14.5, 92, 'wildkale coupon code implementation', 'wildkale coupon code implementation', '2016-11-09 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7235, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-10', 8, 92, 'Vote api', 'Vote api', '2016-11-09 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7236, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-09', 4, 92, 'Shipdate modification', 'Shipdate modification', '2016-11-09 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7237, 1102, 'Bug Fixing - 3', 51, 'Flexible Vacation Finder ', '2016-11-11', 2, 131, 'QA: Retesting', 'QA: Retesting', '2016-11-09 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7238, 1107, 'October - November works', 74, 'Alicebeta Web and App', '2016-11-09', 6.5, 103, 'CMS page designs', 'CMS page designs', '2016-11-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7239, 1107, 'October - November works', 74, 'Alicebeta Web and App', '2016-11-09', 6, 103, 'Alice bug fixing', 'Alice bug fixing', '2016-11-09 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7240, 1100, 'QA: Usability and Monthly Report', 30, 'Internal Sessions', '2016-11-11', 3, 131, 'usability eSwap', 'usability eSwap', '2016-11-09 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7241, 1088, 'QA -OCT', 116, '8 to 18 Sales Automation Tool', '2016-11-11', 5.5, 131, 'QA:bulk purchase', 'QA:bulk purchase', '2016-11-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7242, 1116, 'Project management - November', 55, 'Project Management', '2016-11-09', 2, 131, 'Task managementy and support', 'Task managementy and support', '2016-11-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7243, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-09', 1, 131, 'Leads meeting:. Aravind.', 'Leads meeting:. Aravind.', '2016-11-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7244, 1112, 'dev - november', 97, 'infiniimarket', '2016-11-09', 4, 111, 'Design issues fixing & design integration', 'Design issues fixing & design integration', '2016-11-09 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7245, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-09', 1.5, 111, 'Image, icons and splash resizing', 'Image, icons and splash resizing', '2016-11-09 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7246, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-09', 7.5, 111, 'Welcome section design and integration, Bug fixing', 'Welcome section design and integration, Bug fixing', '2016-11-09 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7247, 1116, 'Project management - November', 55, 'Project Management', '2016-11-10', 8.5, 103, 'Management tasks - ORU,alice.', 'Management tasks - ORU,alice', '2016-11-09 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7248, 1109, 'Dev - November', 16, 'Saco', '2016-11-11', 16, 92, 'Roster edition', 'Roster edition', '2016-11-10 00:00:00', 178, 100, 'completed', '0', NULL, NULL),
(7249, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-10', 7, 97, 'API classes - rework to handle headers', 'API classes - rework to handle headers', '2016-11-10 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7250, 1125, 'Development Mob - November', 28, '8to18 - iOS and Android App', '2016-11-10', 8.5, 97, 'Tie Past events with no results', 'Tie Past events with no results', '2016-11-10 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7251, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-11', 16, 92, 'Bug fixing in cms', 'Bug fixing in cms', '2016-11-10 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7252, 1118, 'For November', 92, 'TrakGear Lite', '2016-11-11', 17, 103, 'Google sheet tasks.', 'Google sheet tasks.', '2016-11-10 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7253, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-10', 8, 92, 'Keep me signed in functionality implemetion to farmer / consumer login pages / file update to demo server  / verifications', 'Keep me signed in functionality implemetion to farmer / consumer login pages / file update to demo server  / verifications', '2016-11-10 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7254, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-10', 8, 92, 'Vote and login api changes', 'Vote and login api changes', '2016-11-10 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7255, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-12', 17, 102, 'create event 4', 'create event 3', '2016-11-10 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7256, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-14', 5, 131, 'QA: usability and meeting', 'QA: usability and meeting', '2016-11-10 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7257, 1051, 'escalation - october', 25, 'Escalations', '2016-11-14', 3, 131, 'Escalation: support desk issue', 'Escalation: support desk issue', '2016-11-10 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7258, 1119, 'For November1', 3, 'Orbis Marketplace-ORU', '2016-11-11', 17, 103, 'Bug fixing and release', 'Bug fixing and release', '2016-11-10 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7259, 1116, 'Project management - November', 55, 'Project Management', '2016-11-14', 15, 92, 'Project management - 2', 'Project management', '2016-11-10 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7260, 1069, 'Devops work - October', 117, 'DevOps Work', '2016-11-14', 10, 92, 'Asterix installment check', 'Asterix installment check', '2016-11-10 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7261, 1049, 'dev - october', 13, 'iScripts.com', '2016-11-14', 2.5, 131, 'QA: purchase flow issue', 'QA: purchase flow issue', '2016-11-10 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7262, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-11', 14, 103, 'Design edits in cms pages, affiliates and admin', 'Design edits in cms pages, affiliates and admin', '2016-11-10 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7263, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-11', 17, 103, 'variety pack new design integration', 'variety pack new design integration', '2016-11-10 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7264, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-10', 7, 103, 'Bug fixes', 'Bug fixes', '2016-11-10 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7265, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-10', 8, 103, 'alice documentation', 'alice documentation', '2016-11-10 00:00:00', 128, 100, 'completed', '0', NULL, NULL),
(7266, 1112, 'dev - november', 97, 'infiniimarket', '2016-11-10', 8.5, 111, 'Design integration-06', 'Design integration-06', '2016-11-10 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7267, 1115, 'usability fixes', 85, 'SupportPRO', '2016-11-10', 4, 111, 'Design modifications and issues fixing', 'Design modifications and issues fixing', '2016-11-10 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7268, 1068, 'Estimates october, 2016', 26, 'Estimates', '2016-11-10', 1, 111, 'Estimate for Easy web survey responsive', 'Estimate for Easy web survey responsive', '2016-11-10 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7269, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-11', 4, 111, 'About page Design creation', 'About page Design creation', '2016-11-10 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7322, 1118, 'For November', 92, 'TrakGear Lite', '2016-11-16', 17, 103, 'Google sheet tasks-Purchase orders', 'Google sheet tasks-Purchase orders', '2016-11-15 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7270, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-11', 6, 103, 'Multicart - escalation', 'Multicart - escalation', '2016-11-11 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7271, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-14', 7, 131, 'Testing  -season wizard and repeat event', 'Testing  -season wizard', '2016-11-11 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7272, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-11', 2.5, 92, 'meeting preparation / weekly report update / update files to live server / verification', 'meeting preparation / weekly report update / update files to live server / verification', '2016-11-11 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7273, 1125, 'Development Mob - November', 28, '8to18 - iOS and Android App', '2016-11-11', 8.5, 97, 'Home screen for coach', 'Home screen for coach', '2016-11-11 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7274, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-11', 8.5, 97, 'Challenge - Voting ', 'Challenge - Voting ', '2016-11-11 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7275, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-12', 8.5, 102, 'wish swap modification 2', 'wish swap modification 2', '2016-11-11 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7276, 1109, 'Dev - November', 16, 'Saco', '2016-11-14', 8, 92, 'Discussion and bug fixing', 'Discussion and bug fixing', '2016-11-11 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7277, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-14', 16, 92, 'Order confirmation and mail updation', 'Order confirmation and mail updation', '2016-11-11 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7278, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-12', 6, 102, 'event grid - UI', 'event grid - UI', '2016-11-11 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7280, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-15', 6, 92, 'Escalations management', 'Escalations management', '2016-11-11 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7281, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-11', 7.5, 97, 'ORU- live app - Bug fixing - Transition ', 'ORU- live app - Bug fixing - Transition ', '2016-11-11 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7282, 1108, 'QA: October', 74, 'Alicebeta Web and App', '2016-11-16', 4, 131, 'Initial testing and product addition', 'Initial testing and product addition', '2016-11-11 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7283, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-15', 4, 131, 'usability and Complte testing', 'usability and Complte testing', '2016-11-11 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7284, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-11', 8.5, 103, 'Printlogic - escalation', 'Printlogic - escalation', '2016-11-11 00:00:00', 128, 100, 'completed', '0', NULL, NULL),
(7285, 1133, 'QA -Nov', 80, 'Orbis Mobile App', '2016-11-14', 2, 131, 'Testing live android -oru app', 'Testing live android -oru app', '2016-11-11 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7286, 1135, 'QA -NOV', 3, 'Orbis Marketplace-ORU', '2016-11-15', 2, 131, 'Testing minor changes in beta and live', 'Testing minor changes in beta and live', '2016-11-11 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7287, 1104, 'QA -OCT', 24, 'BBF', '2016-11-16', 2, 131, 'Testing ', 'testing', '2016-11-11 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7288, 1119, 'For November1', 3, 'Orbis Marketplace-ORU', '2016-11-11', 8.5, 103, 'APP edits', 'APP edits', '2016-11-11 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7289, 1116, 'Project management - November', 55, 'Project Management', '2016-11-11', 4, 103, 'Management tasks - ORU,alice,ADA', 'Management tasks - ORU,alice,ADA', '2016-11-11 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7290, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-11', 4.5, 111, 'About page Design creation & Newsfeed welcome design', 'About page Design creation & Newsfeed welcome design', '2016-11-11 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7291, 1112, 'dev - november', 97, 'infiniimarket', '2016-11-16', 17, 102, 'design support 2', 'design support 2', '2016-11-14 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7292, 1116, 'Project management - November', 55, 'Project Management', '2016-11-17', 10, 102, 'Projects and Team management 3', 'Projects and Team management 3', '2016-11-14 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7293, 969, 'QA -Release', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-15', 2, 131, 'QA:client feedback and meeting', 'QA:client feedback and meeting', '2016-11-14 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7294, 1130, 'QA -nov', 97, 'infiniimarket', '2016-11-17', 4, 131, 'QA: Retesting', 'QA: Retesting', '2016-11-14 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7295, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-11-14', 4.5, 103, 'Fix Installer issue', 'Fix Installer issue', '2016-11-14 00:00:00', 128, 100, 'completed', '0', NULL, NULL),
(7296, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-14', 3, 103, 'Printlogic escalation', 'Printlogic escalation', '2016-11-14 00:00:00', 128, 100, 'completed', '0', NULL, NULL),
(7297, 1125, 'Development Mob - November', 28, '8to18 - iOS and Android App', '2016-11-14', 8.5, 97, 'Unit testing', 'Unit testing', '2016-11-14 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7298, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-14', 8.5, 97, 'Show user profile', 'Show user profile', '2016-11-14 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7299, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-15', 2, 92, 'Fixing bug of order only after login restriction', 'Fixing bug of order only after login restriction', '2016-11-14 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7300, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-16', 16, 92, 'Bug fixing in cms - 1', 'Bug fixing in cms', '2016-11-14 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7301, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-14', 7.5, 97, 'Android - Title bar redesigning', 'Android - Title bar redesigning', '2016-11-14 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7302, 1107, 'October - November works', 74, 'Alicebeta Web and App', '2016-11-14', 1, 0, 'Alice design edits in variety pack page', 'Alice design edits in variety pack page', '2016-11-14 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7303, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-14', 2, 0, 'Issues in variety pack page', 'Issues in variety pack page', '2016-11-14 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7304, 1119, 'For November1', 3, 'Orbis Marketplace-ORU', '2016-11-16', 25.5, 0, 'Recurring payment - strip', 'Recurring payment - strip', '2016-11-14 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7346, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-18', 17, 97, 'Orbis - Auth - Android', 'Orbis - Auth - Android', '2016-11-16 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7306, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-14', 17, 0, 'Variety pack issues', 'Variety pack issues', '2016-11-14 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7307, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-16', 8, 92, 'Bug fixing', 'Bug fixing', '2016-11-14 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7308, 1116, 'Project management - November', 55, 'Project Management', '2016-11-15', 17, 0, 'Management tasks- ORU,alice,printlogic', 'Management tasks - ORU,alice.', '2016-11-14 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7309, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-16', 16, 92, 'Ship date functionality file upload', 'Ship date functionality file upload', '2016-11-14 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7310, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-16', 24, 92, 'Bug fixing and coupon code', 'Bug fixing and coupon code', '2016-11-14 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7311, 1113, 'dev - november', 77, 'infiniistores', '2016-11-17', 17, 102, 'godaddy api 3', 'godaddy api', '2016-11-14 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7312, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-17', 19.5, 102, 'event grid', 'event grid', '2016-11-14 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7313, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-17', 4, 131, 'QA: Testcase preperation ', 'QA: Testcase preperation ', '2016-11-14 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7314, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-14', 1, 131, 'Review meeting', 'Review meeting', '2016-11-14 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7315, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-14', 8, 111, 'Design integration-01', 'Design integration-01', '2016-11-14 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7316, 1116, 'Project management - November', 55, 'Project Management', '2016-11-17', 4, 111, 'PM-Nov-Wk3-Nimish', 'PM-Nov-Wk3-Nimish', '2016-11-14 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7317, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-14', 6, 111, 'About page Design creation & Newsfeed welcome design modifications and bug fixing', 'About page Design creation & Newsfeed welcome design modifications and bug fixing', '2016-11-14 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7318, 1140, 'Walk-in poster design', 13, 'iScripts.com', '2016-11-14', 1.5, 111, 'Walk-in poster design Creation', 'Walk-in poster design Creation', '2016-11-14 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7319, 1141, 'Penzzi - UberforX-Wireframe', 13, 'iScripts.com', '2016-11-15', 8, 111, 'Penzzi - UberforX-Wireframe designs', 'Penzzi - UberforX-Wireframe designs', '2016-11-14 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7321, 1130, 'QA -nov', 97, 'infiniimarket', '2016-11-18', 4, 131, 'client suggestions testing', 'client suggestions testing', '2016-11-15 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7323, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-18', 2, 131, 'Testing -season wizard', 'Testing -season wizard', '2016-11-15 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7324, 1142, 'qa -addition -nov', 97, 'infiniimarket', '2016-11-18', 2, 131, 'Testing  >client suggestion', 'Testing  >client suggestion', '2016-11-15 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7325, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-11-15', 4, 103, 'Installer and escalation', 'Installer and escalation', '2016-11-15 00:00:00', 128, 100, 'completed', '0', NULL, NULL),
(7326, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-15', 2, 103, 'variety pack changes', 'variety pack changes', '2016-11-15 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7327, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-15', 8.5, 97, 'Content Detail Page', 'Content Detail Page', '2016-11-15 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7328, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-18', 17, 102, 'create event 5', 'create event 9', '2016-11-15 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7329, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-17', 17, 102, 'bug fixing 2', 'bug fixing', '2016-11-15 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7330, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-15', 1, 97, 'Content Detail Page Mock up', 'Content Detail Page Mock up', '2016-11-15 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7331, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-15', 7.5, 97, 'App Submission and Bug Fix', 'App Submission and Bug Fix', '2016-11-15 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7332, 1129, 'interviews - november 2016', 35, 'Interviews', '2016-11-16', 1, 102, 'php interview 2', 'php interview 2', '2016-11-15 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7333, 1109, 'Dev - November', 16, 'Saco', '2016-11-15', 8, 97, 'Roster modification 1', 'Roster modification', '2016-11-15 00:00:00', 178, 100, 'completed', '0', NULL, NULL),
(7334, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-17', 10, 103, 'Bug fixes and client feedback', 'Bug fixes and client feedback', '2016-11-15 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7335, 1135, 'QA -NOV', 3, 'Orbis Marketplace-ORU', '2016-11-18', 1, 131, 'Testing api', 'Testing api', '2016-11-15 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7336, 1108, 'QA: October', 74, 'Alicebeta Web and App', '2016-11-18', 6, 131, 'QA: Complete testing', 'QA: Complete testing', '2016-11-15 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7337, 1104, 'QA -OCT', 24, 'BBF', '2016-11-18', 3, 131, 'Testing -2', 'Testing', '2016-11-15 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7338, 1115, 'usability fixes', 85, 'SupportPRO', '2016-11-16', 3, 131, 'QA:restesting usability', 'QA:restesting usability', '2016-11-15 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7339, 1116, 'Project management - November', 55, 'Project Management', '2016-11-18', 1, 131, 'mail followup and support', 'mail followup and support', '2016-11-15 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7340, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-15', 7.5, 111, 'Design integration-02', 'Design integration-02', '2016-11-15 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7341, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-15', 7.5, 111, 'Design modifications & Bug fixes', 'Design modifications & Bug fixes', '2016-11-15 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7342, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-16', 8.5, 97, 'Profile Pages - Navigations', '1) My Profile,User Profile Modification  2) Adding UI Navigations', '2016-11-16 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7343, 1142, 'qa -addition -nov', 97, 'infiniimarket', '2016-11-18', 3.5, 131, 'Testing > new design changes', 'Testing > new design changes', '2016-11-16 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7345, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-17', 6, 92, 'Playme Review and api changes', 'Playme Review and api changes', '2016-11-16 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7347, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-18', 4, 131, 'Testing >>repeat events', 'Testing >>repeat events', '2016-11-16 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7348, 1143, 'QA: Android November', 28, '8to18 - iOS and Android App', '2016-11-18', 6, 131, 'QA android new changes', 'QA android new changes', '2016-11-16 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7349, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-16', 2, 92, 'User immediately becomes valid after registration', 'User immediately becomes valid after registration', '2016-11-16 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7350, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-17', 16, 92, 'Bug fixing in cms - 2', 'Bug fixing in cms', '2016-11-16 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7351, 1113, 'dev - november', 77, 'infiniistores', '2016-11-18', 19, 102, 'godaddy api 4', 'godaddy api 4', '2016-11-16 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7352, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-18', 11.5, 102, 'design support', 'design support', '2016-11-16 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7353, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-16', 2, 92, 'Mobile popup', 'Mobile popup', '2016-11-16 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7354, 1109, 'Dev - November', 16, 'Saco', '2016-11-18', 8, 92, 'Discussion with client and teamate', 'Discussion with client and teamate', '2016-11-16 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7355, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-17', 8, 92, 'New modules integration', 'New modules integration', '2016-11-16 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7356, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-18', 3, 92, 'Escalation management', 'Escalation management', '2016-11-16 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7357, 1135, 'QA -NOV', 3, 'Orbis Marketplace-ORU', '2016-11-18', 5, 131, 'Testing release >visa distribution', 'Testing release >visa distribution', '2016-11-16 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7361, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-16', 7, 103, 'Review comments', 'review comments', '2016-11-16 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7359, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-16', 8, 111, 'Design modifications & bug fixing1', 'Design modifications & bug fixing1', '2016-11-16 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7360, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-16', 6, 111, 'Design integration-03', 'Design integration-03', '2016-11-16 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7362, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-16', 7.5, 111, 'Bug fixing-02', 'Bug fixing-02', '2016-11-16 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7363, 1116, 'Project management - November', 55, 'Project Management', '2016-11-17', 12, 103, 'Project management trackgear, orbis & alice', 'Project management trackgear, orbis & alice', '2016-11-16 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7364, 1144, 'bug fixes on IHSA code, Division and report', 12, 'ADA - 8to18', '2016-11-17', 3, 103, 'Bug fixes on IHSA code, Division and report', 'bug fixes on IHSA code, Division and report', '2016-11-17 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7365, 969, 'QA -Release', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-21', 2, 131, 'QA:client feedback and meeting -2', 'QA:client feedback and meeting', '2016-11-17 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7366, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-21', 3.5, 131, 'Testing Create events speed issue', 'Testing Create events speed issue', '2016-11-17 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7367, 1142, 'qa -addition -nov', 97, 'infiniimarket', '2016-11-21', 1.5, 131, 'Retesting client suggestion changes', 'Retesting client suggestion changes', '2016-11-17 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7368, 1109, 'Dev - November', 16, 'Saco', '2016-11-18', 8, 92, 'Previous Roster', 'Previous Roster', '2016-11-17 00:00:00', 178, 100, 'completed', '0', NULL, NULL),
(7371, 1119, 'For November1', 3, 'Orbis Marketplace-ORU', '2016-11-17', 4.5, 103, 'Subscription cancelation', 'Subscription cancelation', '2016-11-17 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7370, 1119, 'For November1', 3, 'Orbis Marketplace-ORU', '2016-11-18', 17, 103, 'Fairness calculation on visa distribution', 'Fairness calculation on visa distribution', '2016-11-17 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7372, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-18', 4, 103, 'Design issue fixes', 'Design issue fixes', '2016-11-17 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7373, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-17', 14, 103, 'Alice :release related tasks', 'Alice :release related tasks', '2016-11-17 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7374, 1145, 'For November', 2, 'Trakgear', '2016-11-18', 17, 103, 'Google sheet tasks', 'Google sheet tasks', '2016-11-17 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7375, 1145, 'For November', 2, 'Trakgear', '2016-11-17', 2, 103, 'Design fixes', 'Design fixes', '2016-11-17 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7376, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-17', 2, 103, 'Design changes', 'Design changes', '2016-11-17 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7377, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 97, 'Common checklist issues session - Anju', 'Common checklist issues session - Anju', '2016-11-17 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7378, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 97, 'Common checklist issues session - Lineesh', 'Common checklist issues session - Lineesh', '2016-11-17 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7379, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 97, 'Common checklist issues session - Anand', 'Common checklist issues session - Anand', '2016-11-17 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7380, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-18', 8, 92, 'Kickoff meeting and meeting minutes preparation', 'Kickoff meeting and meeting minutes preparation', '2016-11-17 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7381, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 92, 'Common checklist issues session - Asha', 'Common checklist issues session - Asha', '2016-11-17 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7382, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 92, 'Common checklist issues session - Vibin', 'Common checklist issues session - Vibin', '2016-11-17 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7383, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 92, 'Common checklist issues session - Remya', 'Common checklist issues session - Remya', '2016-11-17 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7384, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 92, 'Common checklist issues session - Anoop', 'Common checklist issues session - Anoop', '2016-11-17 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7385, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 92, 'Common checklist issues session - Sreejith', 'Common checklist issues session - Sreejith', '2016-11-17 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7386, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-18', 1.5, 92, 'Common checklist issues session - Alan', 'Common checklist issues session - Alan', '2016-11-17 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7387, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-18', 6, 92, 'Email verification and fixing paypal issue', 'Email verification and fixing paypal issue', '2016-11-17 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7388, 1125, 'Development Mob - November', 28, '8to18 - iOS and Android App', '2016-11-17', 2, 97, 'Build Preperation : Android and iOS', 'Build Preperation : Android and iOS', '2016-11-17 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7389, 1149, 'Facebook - Checkout Issues', 125, 'Ravox Buyer iOS App', '2016-11-21', 13, 97, 'Facebook and other social platform', 'Facebook and other social platform', '2016-11-17 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7390, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-17', 6.5, 97, 'Adding Challenge from list', 'Adding Challenge from list, Modification of content detail page', '2016-11-17 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7391, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-18', 8.5, 102, 'bug fixing 5', 'bug fixing 5', '2016-11-17 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7392, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-18', 13, 102, 'create event 6', 'create event 6', '2016-11-17 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7393, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-18', 6, 102, 'design mockup', 'design mockup', '2016-11-17 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7394, 1115, 'usability fixes', 85, 'SupportPRO', '2016-11-18', 1, 131, 'Deployment testing', 'Deployment testing', '2016-11-17 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7395, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 131, 'usability session', 'usability session', '2016-11-17 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7396, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 131, 'usability session Aravind', 'usability session Aravind', '2016-11-17 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7397, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 131, 'usability session Neha', 'usability session Neha', '2016-11-17 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7398, 1116, 'Project management - November', 55, 'Project Management', '2016-11-22', 15, 92, 'Project management - 3', 'Project management ', '2016-11-17 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7399, 1069, 'Devops work - October', 117, 'DevOps Work', '2016-11-17', 3, 92, 'Jenkins job creation and fix', 'Jenkins job creation and fix', '2016-11-17 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7400, 1100, 'QA: Usability and Monthly Report', 30, 'Internal Sessions', '2016-11-18', 3, 131, 'usability eSwap,,', 'usability eSwap..', '2016-11-17 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7401, 1108, 'QA: October', 74, 'Alicebeta Web and App', '2016-11-21', 6, 131, 'beta.alice release', 'beta.alice release', '2016-11-17 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7402, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 111, 'usability session Ajai', 'usability session Ajai', '2016-11-17 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7403, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 111, 'usability session Rafeeq', 'usability session Rafeeq', '2016-11-17 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7404, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-17', 1.5, 111, 'usability session Nimish', 'usability session Nimish', '2016-11-17 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7405, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-17', 6, 111, 'Welcome section design and about page integration, Bug fixing', 'Welcome section design and about page integration, Bug fixing', '2016-11-17 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7406, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-19', 3, 102, 'supportpro  - escalation', 'supportpro  - escalation', '2016-11-18 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7407, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-21', 1.5, 131, 'Common checklist issues session -Sreedevi', 'Common checklist issues session -Sreedevi', '2016-11-18 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7408, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-19', 1, 102, 'escalation - gostores', 'escalation - gostores', '2016-11-18 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7409, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-19', 1.5, 102, 'home page', 'home page', '2016-11-18 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7410, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-21', 1.5, 102, 'Common checklist issues session - Vipin', 'Common checklist issues session - Vipin', '2016-11-18 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7411, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-21', 1.5, 102, 'Common checklist issues session - Sarath', 'Common checklist issues session - Sarath', '2016-11-18 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7412, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-21', 1.5, 102, 'Common checklist issues session - Sreebu', 'Common checklist issues session - Sreebu', '2016-11-18 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7413, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-21', 1.5, 102, 'Common checklist issues session - Seethal', 'Common checklist issues session - Seethal', '2016-11-18 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7414, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-21', 1.5, 102, 'Common checklist issues session - Aswin', 'Common checklist issues session - Aswin', '2016-11-18 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7415, 1068, 'Estimates october, 2016', 26, 'Estimates', '2016-11-18', 4, 92, 'MCE estimate', 'MCE estimate', '2016-11-18 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7416, 1150, 'billing issue fix', 13, 'iScripts.com', '2016-11-21', 12.5, 102, 'bug fix', 'bug fix', '2016-11-18 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7417, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-18', 1.5, 103, 'Common checklist issues session -Philip', 'Common checklist issues session', '2016-11-18 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7418, 1147, 'Common checklist issues session', 30, 'Internal Sessions', '2016-11-18', 1.5, 103, 'Common checklist issues session - Abith', 'Common checklist issues session', '2016-11-18 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7419, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-22', 2, 131, 'Testing grid event facility', 'Testing grid event facility', '2016-11-18 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7420, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-22', 1, 131, 'payment flow support', 'payment flow support', '2016-11-18 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7421, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-18', 5.5, 103, 'FB APPs and other bug fixing', 'FB APPs and other bug fixing', '2016-11-18 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7422, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-18', 2, 103, 'Menu scroll in home page', 'Menu scroll in home page', '2016-11-18 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7423, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-18', 2, 103, 'Expand - collapse in varity pack', 'Expand - collapse', '2016-11-18 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7427, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-18', 7, 103, 'API and bug fixing', 'API and bug fixing', '2016-11-18 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7425, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-18', 4, 92, 'Bug fixing 2 issues', 'Bug fixing 2 issues', '2016-11-18 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7426, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-18', 3, 92, 'Fixing the paypal payment in order issue', 'Fixing the paypal payment in order issue', '2016-11-18 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7428, 1149, 'Facebook - Checkout Issues', 125, 'Ravox Buyer iOS App', '2016-11-18', 7, 97, 'Pintrest Updation', 'Pintrest Updation', '2016-11-18 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7429, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-18', 8.5, 97, 'Content Listing and new design', 'Content Listing and new design', '2016-11-18 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7430, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-18', 3, 97, 'ORU - iOS  - Auth -1', 'ORU - iOS  - Auth -1', '2016-11-18 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7431, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-18', 1.5, 102, 'escalation - supportpro', 'escalation - supportpro', '2016-11-18 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7432, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-22', 6, 131, 'QA:Coupon code flow', 'QA:Coupon code flow', '2016-11-18 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7433, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-21', 1, 131, 'Testing bug reported by client', 'Testing bug reported by client', '2016-11-18 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7434, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-22', 2, 131, 'QA: retesting', 'QA: retesting', '2016-11-18 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7435, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-21', 16, 92, 'Coupon code verification', 'Coupon code verification', '2016-11-18 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7436, 1104, 'QA -OCT', 24, 'BBF', '2016-11-22', 4, 131, 'Testing campaign offer sections', 'Testing campaign offer sections', '2016-11-18 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7438, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-18', 5, 111, 'Design integration-04', 'Design integration-04', '2016-11-18 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7439, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-18', 7, 111, 'About page integration and bug fix', 'About page integration and bug fix', '2016-11-18 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7440, 1140, 'Walk-in poster design', 13, 'iScripts.com', '2016-11-18', 0.5, 111, 'Poster design modification', 'Poster design modification', '2016-11-18 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7442, 1116, 'Project management - November', 55, 'Project Management', '2016-11-21', 17, 103, 'Management tasks ORU,Alice', 'Management tasks ORU,Alice', '2016-11-21 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7443, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-23', 25.5, 103, 'Bug fixing ,cancel stripe subscription on user account deactivation and user account deletion.', 'Cancel stripe subscription on user account deactivation and user account deletion.', '2016-11-21 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7444, 1145, 'For November', 2, 'Trakgear', '2016-11-23', 25.5, 103, 'Google sheet tasks - Enhancements', 'Google sheet tasks - Enhancements', '2016-11-21 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7445, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-21', 7, 103, 'Feedback issues', 'Feedback issues', '2016-11-21 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7446, 1138, 'Release related work ', 74, 'Alicebeta Web and App', '2016-11-21', 7, 103, 'Design modifications', 'Design modifications', '2016-11-21 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7447, 1109, 'Dev - November', 16, 'Saco', '2016-11-23', 16, 92, 'Previous roster - 1', 'Previous Roster', '2016-11-21 00:00:00', 178, 100, 'completed', '0', NULL, NULL),
(7448, 1151, 'QA - eswap', 30, 'Internal Sessions', '2016-11-24', 4.5, 131, 'eSWAP usability issues ', 'eSWAP usability issues ', '2016-11-21 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7449, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-23', 17, 92, 'Apply Sponsor Code to Vendor / Affiliate / Reseller Registration / Local Sytem Set up', 'Apply Sponsor Code to Vendor / Affiliate / Reseller Registration / Local Sytem Set up', '2016-11-21 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7450, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-24', 7, 102, 'bug fixing 3', 'bug fixing', '2016-11-21 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7451, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-22', 4, 92, 'Fixing unresponsive restaurant list', 'Fixing unresponsive restaurant list', '2016-11-21 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7452, 1116, 'Project management - November', 55, 'Project Management', '2016-11-27', 10, 102, 'Projects and Team management 4', 'Projects and Team management 4', '2016-11-21 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7453, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-22', 8, 92, 'CMS sorting', 'CMS sorting', '2016-11-21 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7454, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-24', 17, 102, 'create event 8', 'create event 8', '2016-11-21 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7455, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-24', 18.5, 102, 'officials report', 'officials report', '2016-11-21 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7456, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-21', 8.5, 97, 'Challenge Page Modification', 'Challenge Page Modification, Setting', '2016-11-21 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7457, 1116, 'Project management - November', 55, 'Project Management', '2016-11-27', 10, 97, 'PM - wk3- November', 'PM - wk3- November', '2016-11-21 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7458, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-23', 20, 92, 'Mailbox implementation', 'Mailbox implementation', '2016-11-21 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7460, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-22', 16, 97, 'iOS - API Auth 2', 'iOS - API Auth 2', '2016-11-21 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7461, 1109, 'Dev - November', 16, 'Saco', '2016-11-24', 5, 92, 'Communication and bug fixing in live', 'Communication and bug fixing in live', '2016-11-21 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7462, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-11-24', 4, 131, 'Pack: Retesting', 'Pack: Retesting', '2016-11-21 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7463, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-21', 4, 111, 'Design Bugs fixes - 03', 'Design Bugs fixes - 03', '2016-11-21 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7464, 1137, 'dev - november (addn.)', 97, 'infiniimarket', '2016-11-21', 4, 111, 'Design Support-02', 'Design Support-02', '2016-11-21 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7465, 1049, 'dev - october', 13, 'iScripts.com', '2016-11-23', 2, 131, 'iScripts Billing section testing', 'iScripts Billing section testing', '2016-11-21 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7466, 1104, 'QA -OCT', 24, 'BBF', '2016-11-24', 5, 131, 'Testing campaign flow completely', 'Testing campaign flow completely', '2016-11-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7467, 1116, 'Project management - November', 55, 'Project Management', '2016-11-24', 1, 131, 'qa weekly report preparation and mail followup', 'qa weekly report preparation and mail followup', '2016-11-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7468, 1116, 'Project management - November', 55, 'Project Management', '2016-11-24', 4, 111, 'PM-Nov-Wk4-Nimish', 'PM-Nov-Wk4-Nimish', '2016-11-21 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7469, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-21', 6, 111, 'Design Bugs fixing-03', 'Design Bugs fixing-03', '2016-11-21 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7470, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-25', 4, 131, 'Review> changing feedbacks to sheet', 'Review> changing feedbacks to sheet', '2016-11-22 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7471, 1134, 'Deploying the Web site portal', 124, 'Kliqbooth', '2016-11-24', 16, 92, 'Checking the connection setup with asterisks server', 'Checking the connection setup with asterisks server', '2016-11-22 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7472, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-24', 16, 92, ' couponCode modifications', '\r\ncouponCode modifications', '2016-11-22 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7473, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-23', 4, 92, 'Unresponsive fix in mobile and duplication', 'Unresponsive fix in mobile and duplication', '2016-11-22 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7474, 1152, 'dev - november (addn - approved)', 97, 'infiniimarket', '2016-11-25', 5, 102, 'dev works', 'dev works', '2016-11-22 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7475, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-22', 8.5, 97, 'Unit testing', 'Unit testing', '2016-11-22 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7476, 1113, 'dev - november', 77, 'infiniistores', '2016-11-26', 14, 102, 'godaddy api 5', 'godaddy api 4', '2016-11-22 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7477, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-23', 1, 102, 'qa support', 'qa support', '2016-11-22 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7478, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-24', 2, 102, 'client meeting', 'client meeting', '2016-11-22 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7479, 1069, 'Devops work - October', 117, 'DevOps Work', '2016-11-23', 4, 92, 'Asterisks setup support', 'Asterisks setup support', '2016-11-22 00:00:00', 92, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(7480, 1116, 'Project management - November', 55, 'Project Management', '2016-11-25', 9, 92, 'Project management - 4', 'Project management ', '2016-11-22 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7481, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-25', 4, 131, 'QA: Test case preperation', 'QA: Test case preperation', '2016-11-22 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7482, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-25', 3, 131, 'client meeting and minutes preperation', 'client meeting and minutes preperation', '2016-11-22 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7483, 1143, 'QA: Android November', 28, '8to18 - iOS and Android App', '2016-11-25', 1, 131, 'Usability and design enhancements', 'Usability and design enhancements: ', '2016-11-22 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7484, 1108, 'QA: October', 74, 'Alicebeta Web and App', '2016-11-25', 4, 131, 'QA: Aji\\''s feedback and retesting', 'QA: Aji\\''s feedback and retesting', '2016-11-22 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7485, 1116, 'Project management - November', 55, 'Project Management', '2016-11-22', 0.5, 131, 'task management snd discussions', 'task management send discussions', '2016-11-22 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7486, 1152, 'dev - november (addn - approved)', 97, 'infiniimarket', '2016-11-22', 8, 111, 'Design issues fixing', 'Design issues fixing', '2016-11-22 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7487, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-22', 3, 111, 'Design modifications', 'Design modifications', '2016-11-22 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7488, 1153, 'R&D on Mobile app improvements', 33, 'R&D/Training/Upgrades', '2016-11-23', 5, 111, 'Mobile app UI improvements R&D', 'Mobile app UI improvements R&D', '2016-11-22 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7489, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-23', 8.5, 97, 'Voted Content Listing', 'Voted Content Listing', '2016-11-23 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7490, 1154, 'pack release', 105, 'Socialware 4.0', '2016-11-25', 8.5, 102, 'bug fixes', 'bug fixes', '2016-11-23 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7491, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-24', 8, 92, 'Mailbox implementation in new cms', 'Mailbox implementation in new cms', '2016-11-23 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7492, 1155, 'QA: December', 77, 'infiniistores', '2016-11-24', 6.5, 131, 'QA: Api section testing', 'QA: Api section testing', '2016-11-23 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7493, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-25', 1, 131, 'Verification of feedbacks ', 'Verification of feedbacks ', '2016-11-23 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7494, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-24', 4, 92, 'Delete and profile vote list api', 'Delete and profile vote list api', '2016-11-23 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7495, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-25', 1, 131, 'Meeting and mail section testing', 'Meeting and mail section testing', '2016-11-23 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7496, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-28', 16, 92, 'Affiliate Signup paypal recurring payment set up +  set up iscripts demo instance for client demo / update work / verify', 'Affiliate Signup paypal recurring payment set up +  set up iscripts demo instance for client demo / update work / verify', '2016-11-23 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7498, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-23', 7, 97, 'ORU - rework on Menu Scene', 'ORU - rework on Menu Scene', '2016-11-23 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7499, 1157, 'Project management - November2', 55, 'Project Management', '2016-11-24', 12, 103, 'Management tasks', 'Management tasks', '2016-11-23 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7500, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-24', 15, 103, 'Bug fixing and feedbacks', 'Bug fixing and feedbacks', '2016-11-23 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7501, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-25', 7, 131, 'Testing BBF', 'Testing BBF', '2016-11-23 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7502, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-24', 4, 131, 'QA: test case and initial testing', 'QA: test case and initial testing', '2016-11-23 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7503, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-23', 4, 103, 'Design fixes', 'Design fixes', '2016-11-23 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7504, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-23', 2, 111, 'Design support', 'Design support', '2016-11-23 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7505, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-24', 17, 103, 'Paypal withdrawal and enhancement', 'Paypal withdrawal and enhancement', '2016-11-23 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7506, 1152, 'dev - november (addn - approved)', 97, 'infiniimarket', '2016-11-23', 2.5, 111, 'Design issues fix and modifications', 'Design issues fix and modifications', '2016-11-23 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7507, 905, 'Internal meeting-Aug,Nov', 27, 'Internal Meetings', '2016-11-23', 0.5, 111, 'Designers meeting', 'Designers meeting', '2016-11-23 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7508, 1143, 'QA: Android November', 28, '8to18 - iOS and Android App', '2016-11-24', 3, 131, 'QA: usability and design enhancement', 'QA: usability and design enhancement', '2016-11-23 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7509, 1159, 'Theme creation', 91, 'iScripts UberForX ', '2016-11-23', 3, 111, 'Theme creation', 'Theme creation', '2016-11-23 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7510, 1154, 'pack release', 105, 'Socialware 4.0', '2016-11-23', 1.5, 111, 'bug fixes-Design', 'bug fixes-Design', '2016-11-23 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7512, 1153, 'R&D on Mobile app improvements', 33, 'R&D/Training/Upgrades', '2016-11-28', 10, 111, 'Mobile app improvements-Play Me', 'Mobile app improvements-Play Me', '2016-11-23 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7513, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-25', 17, 102, 'create event 7', 'create event 7', '2016-11-23 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7514, 1160, 'Estimates - November', 26, 'Estimates', '2016-11-24', 4, 97, 'Estimate - 8to18 - Changes', 'Estimate - 8to18 - Changes', '2016-11-24 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7515, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-24', 4.5, 92, 'Bug fixing - 6', 'Bug fixes', '2016-11-24 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7516, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-24', 2.5, 92, 'Escalation - phpmonster', 'Escalation - phpmonster', '2016-11-24 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7517, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-28', 1, 131, 'qa meeting : sreedevi', 'qa meeting : sreedevi', '2016-11-24 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7519, 1108, 'QA: October', 74, 'Alicebeta Web and App', '2016-11-28', 5, 131, 'QA: Retesting', 'QA: Retesting', '2016-11-24 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7520, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-24', 1, 131, 'QA: Meeting Aravind', 'QA: Meeting', '2016-11-24 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7521, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-24', 1, 131, 'QA: Meeting Saurav', 'QA: Meeting Saurav', '2016-11-24 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7522, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-28', 4, 131, 'QA : testcase running and testing', 'QA : testcase running and testing', '2016-11-24 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7523, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-25', 8.5, 102, 'design works', 'design works', '2016-11-24 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7524, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-25', 2, 102, 'banners', 'banners', '2016-11-24 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7525, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-24', 8.5, 97, 'Bug fixing - 1', 'Bug fixing 1', '2016-11-24 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7526, 1155, 'QA: December', 77, 'infiniistores', '2016-11-28', 2.5, 131, 'API TESTING ', 'API TESTING ', '2016-11-24 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7527, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-28', 4, 92, 'Admin section send functionality fix', 'Admin section send functionality fix', '2016-11-24 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7528, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-29', 4, 131, 'Verification of feedbackS -2', 'Verification of feedbackS -2', '2016-11-24 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7529, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-24', 6.5, 97, 'iOS - Notification Menu - rework', 'iOS - Notification Menu - rework', '2016-11-24 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7530, 1145, 'For November', 2, 'Trakgear', '2016-11-24', 8.5, 103, 'Google sheet tasks- PO merge', 'Google sheet tasks.', '2016-11-24 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7531, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-24', 8.5, 103, 'APP level authentication and bug fixes', 'APP level authentication and bug fixes', '2016-11-24 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7532, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-24', 8, 103, 'Re-order and bug fixes', 'Re-order and bug fixes', '2016-11-24 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7533, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-29', 4.5, 131, 'TESTING ORU NEW FEATURES', 'tESTING ORU NEW FEATURES', '2016-11-24 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7534, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-29', 4, 131, 'Testing bbf -neha', 'Testing bbf', '2016-11-24 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7535, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-25', 4.5, 102, 'design works', 'design works', '2016-11-24 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7536, 1110, 'dev - november', 27, 'Internal Meetings', '2016-11-25', 2, 102, 'designers meeting', 'designers meeting', '2016-11-24 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7537, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-24', 5, 92, 'Bug fix and order confirmation', 'Bug fix and order confirmation', '2016-11-24 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7538, 1120, 'Escalations - November', 25, 'Escalations', '2016-11-25', 1, 102, 'iscripts cloud - escalation', 'iscripts cloud - escalation', '2016-11-24 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7539, 1152, 'dev - november (addn - approved)', 97, 'infiniimarket', '2016-11-25', 8.5, 102, 'amazon api', 'amazon api', '2016-11-24 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7540, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-28', 8, 102, 'affiliate plan recurring payment cron', 'affiliate plan recurring payment cron', '2016-11-25 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7541, 1149, 'Facebook - Checkout Issues', 125, 'Ravox Buyer iOS App', '2016-11-30', 8, 92, 'FB login, signup fixes - Ravox Social Market place', 'FB login, signup fixes', '2016-11-28 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7542, 1122, 'Development Mob - November', 120, 'PlayMe', '2016-11-29', 8.5, 92, 'QA bug fixing', 'QA bug fixing', '2016-11-28 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7543, 1114, 'dev - november', 115, 'Mysitedetails-eswap', '2016-11-30', 8.5, 102, 'design works 2', 'design works', '2016-11-28 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7544, 1151, 'QA - eswap', 30, 'Internal Sessions', '2016-11-30', 5, 131, 'QA: monthly October', 'QA: monthly October', '2016-11-28 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7547, 1123, 'Development API - November', 120, 'PlayMe', '2016-11-30', 4, 131, 'QA: retesting', 'QA: retesting', '2016-11-28 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7546, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-30', 2, 131, 'QA: proposal study', 'QA: proposal study', '2016-11-28 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7548, 1152, 'dev - november (addn - approved)', 97, 'infiniimarket', '2016-11-30', 8.5, 102, 'bug fixes', 'bug fixes', '2016-11-28 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7549, 1157, 'Project management - November2', 55, 'Project Management', '2016-11-30', 2, 111, 'PM-Nov-Wk5-Nimish', 'PM-Nov-Wk5-Nimish', '2016-11-28 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7550, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-30', 25.5, 102, 'client feedback', 'client feedback', '2016-11-28 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7551, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-30', 21.5, 102, 'reports - bus', 'reports - bus', '2016-11-28 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7552, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-30', 9, 111, 'design modifications', 'design modifications', '2016-11-28 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7553, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-29', 8, 92, 'Server setup for alice.com', 'Server setup for alice.com', '2016-11-28 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7554, 1069, 'Devops work - October', 117, 'DevOps Work', '2016-11-29', 8, 92, 'Asterisks sip configuration setup', 'Asterisks sip configuration setup', '2016-11-28 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7840, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-14', 0.5, 131, 'qa meeting -dec', 'qa meeting -dec', '2016-12-13 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7555, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-29', 4, 92, 'Reward saving issue fix and admin section wrong name fix', 'Reward saving issue fix and admin section wrong name fix', '2016-11-29 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7556, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-30', 8, 92, 'Custom page pagination', 'Custom page pagination', '2016-11-29 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7557, 1145, 'For November', 2, 'Trakgear', '2016-11-30', 15, 103, 'Google sheet tasks-E signature', 'Google sheet tasks-E signature', '2016-11-29 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7558, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-29', 7.5, 103, 're-order and other fixes', 're-order and other fixes', '2016-11-29 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7560, 1109, 'Dev - November', 16, 'Saco', '2016-11-30', 12, 92, 'Timesheet Management in Profile Page', 'Timesheet Management in Profile Page', '2016-11-29 00:00:00', 178, 100, 'completed', '0', NULL, NULL),
(7561, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-30', 13, 103, 'Bug fixes and release related tasks', 'Bug fixes and release related tasks', '2016-11-29 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7562, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-30', 15, 103, 'Strip and bug fixes', 'Strip and bug fixes', '2016-11-29 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7563, 1108, 'QA: October', 74, 'Alicebeta Web and App', '2016-11-30', 5, 131, 'QA: reorder functionality', 'QA: reorder functionality', '2016-11-29 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7564, 1157, 'Project management - November2', 55, 'Project Management', '2016-11-30', 14, 103, 'Management tasks - ORU,alice', 'Management tasks - ORU,alice', '2016-11-29 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7565, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-30', 6, 131, 'QA: End to End Testing', 'QA: End to End Testing', '2016-11-29 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7566, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-30', 5, 131, 'QA: Library, promotions ', 'QA: Library, promotions ', '2016-11-29 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7567, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-30', 16, 92, 'Affiliate settings to display the Sponsor\\''s code on Reseller / Vendor / Affliate Profile / Subscription billing payments tracking', 'Affiliate settings to display the Sponsor\\''s code on Reseller / Vendor / Affliate Profile / Subscription billing payments tracking', '2016-11-29 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7568, 1161, ' Facebook login - UI compatibility for iOS ', 127, 'Ravox Social Marketplace', '2016-11-29', 8, 97, 'Design Fixes', 'Design Fixes', '2016-11-29 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7569, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-30', 17, 92, 'Gift card bug fix, client feed back, newsletter implementation', 'Gift card bug fix, client feed back, newsletter implementation', '2016-11-29 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7570, 1117, 'dev - november 2016', 24, 'BBF', '2016-11-30', 15.5, 102, 'bug fix', 'bug fix', '2016-11-29 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7571, 1162, 'Setting and fixing the call issue from server', 124, 'Kliqbooth', '2016-12-01', 12, 92, 'Fixing the call issue and call from server', 'Fixing the call issue and call from server', '2016-11-29 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7572, 1111, 'Dev-November', 23, 'Wildkale', '2016-11-29', 5, 92, 'Email template design', 'Email template design', '2016-11-29 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7573, 1113, 'dev - november', 77, 'infiniistores', '2016-11-30', 8.5, 102, 'bug fix', 'bug fix', '2016-11-29 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7574, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-30', 16, 92, 'Mailbox and privilege setting', 'Mailbox and privilege setting', '2016-11-29 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7575, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-29', 6.5, 97, 'Notification 1', 'Notification 1', '2016-11-29 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7576, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-11-30', 8, 92, 'Client coordination and code checking', 'Client coordination and code checking', '2016-11-29 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7577, 1109, 'Dev - November', 16, 'Saco', '2016-11-30', 6, 92, 'Client communication and project coordination', 'Client communication and project coordination', '2016-11-29 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7578, 1157, 'Project management - November2', 55, 'Project Management', '2016-11-30', 8, 92, 'Project management', 'Project management', '2016-11-29 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7579, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-30', 8, 131, 'Testing release features', 'Testing release features', '2016-11-29 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7580, 1163, 'Theme creation -05 creation', 105, 'Socialware 4.0', '2016-11-29', 2.5, 111, '5th Theme creation - 01', '5th Theme creation - 01', '2016-11-29 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7581, 1164, 'November - Additional', 120, 'PlayMe', '2016-11-30', 17, 97, 'Search - Filter', 'Search - Filter', '2016-11-30 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7583, 1165, 'Add plugin for SEO friendly url in blog', 19, 'Armia.com', '2016-11-30', 1, 103, 'Add plugin for SEO friendly url in blog', 'Add plugin for SEO friendly url in blog', '2016-11-30 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7584, 1167, 'Escalation November2', 25, 'Escalations', '2016-11-30', 4, 103, 'iScripts eSwap | staciann27', 'iScripts eSwap | staciann27', '2016-11-30 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7585, 1167, 'Escalation November2', 25, 'Escalations', '2016-11-30', 2, 103, 'INFINii Market - Shipping settings', 'INFINii Market - Shipping settings', '2016-11-30 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7588, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-30', 1, 131, 'QA Meeting -sree', 'QA Meeting', '2016-11-30 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7587, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-02', 4, 131, 'testing foodini combination ', 'testing foodini combination ', '2016-11-30 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7589, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-30', 1, 131, 'QA Meeting -neha', 'QA Meeting', '2016-11-30 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7590, 1131, 'QA -NOV', 103, '8to18 - AD Assist', '2016-11-30', 1, 131, 'ad assist client meeting', 'ad assist client meeting', '2016-11-30 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7591, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-30', 1, 103, 'Design issue fixes', 'Design issue fixes', '2016-11-30 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7592, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-11-30', 4, 92, 'Subtopping bug fixing', 'Subtopping bug fixing', '2016-11-30 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7593, 1124, 'App Dev - November', 80, 'Orbis Mobile App', '2016-11-30', 4.5, 97, 'Android Notification Builder', 'Android Notification Builder', '2016-11-30 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7594, 1160, 'Estimates - November', 26, 'Estimates', '2016-11-30', 5, 97, 'Estimate - iSwap', 'Estimate - iSwap', '2016-11-30 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7595, 1125, 'Development Mob - November', 28, '8to18 - iOS and Android App', '2016-11-30', 1, 97, 'New UDID and Build Preperation', 'New UDID and Build Preperation', '2016-11-30 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7596, 1161, ' Facebook login - UI compatibility for iOS ', 127, 'Ravox Social Marketplace', '2016-11-30', 2, 97, 'Facebook Share', 'Facebook Share', '2016-11-30 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7625, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-02', 11.5, 102, 'reports', 'reports', '2016-12-01 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7626, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-02', 8, 103, 'Bug fixing & CMS theme integration.', 'Bug fixing & CMS theme integration.', '2016-12-01 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7598, 1162, 'Setting and fixing the call issue from server', 124, 'Kliqbooth', '2016-12-01', 8, 92, 'Fixing the call issue and call from server -1', 'Fixing the call issue and call from server', '2016-11-30 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7599, 1164, 'November - Additional', 120, 'PlayMe', '2016-11-30', 4, 92, 'Notification api', 'Notification api', '2016-11-30 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7600, 1110, 'dev - november', 103, '8to18 - AD Assist', '2016-11-30', 7, 111, 'Design modifications-02', 'Design modifications-02', '2016-11-30 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7601, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-11-30', 4, 131, 'Testing thursday release', 'Testing thursday release', '2016-11-30 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7602, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-11-30', 3.5, 131, 'QA; Initial Round', 'QA; Initial Round', '2016-11-30 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7603, 1154, 'pack release', 105, 'Socialware 4.0', '2016-11-30', 4, 131, 'QA: retesting.', 'QA: retesting.', '2016-11-30 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7604, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-11-30', 1, 131, 'QA meeting aravind', 'QA meeting aravind', '2016-11-30 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7605, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-11-30', 7.5, 103, 'Feedback and refinements', 'Feedback and refinements', '2016-11-30 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7606, 1163, 'Theme creation -05 creation', 105, 'Socialware 4.0', '2016-11-30', 5, 111, '5th Theme creation - 02', '5th Theme creation - 02', '2016-11-30 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7607, 1166, 'Redirection issue fixes in blog', 85, 'SupportPRO', '2016-12-01', 1, 103, 'Redirection issue fixes in blog', 'Redirection issue fixes in blog', '2016-12-01 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7608, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-02', 7, 103, 'Price calculation', 'Price calculation', '2016-12-01 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7609, 1167, 'Escalation November2', 25, 'Escalations', '2016-12-01', 2, 103, 'iScripts eSwap | staciann27 - live checking', 'iScripts eSwap | staciann27', '2016-12-01 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7610, 1167, 'Escalation November2', 25, 'Escalations', '2016-12-01', 1, 103, 'My farmers market P4', 'My farmers market P4', '2016-12-01 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7611, 1158, 'Feedback and Refinements', 74, 'Alicebeta Web and App', '2016-12-02', 9, 103, 'Review comments', 'Review comments', '2016-12-01 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7612, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-02', 1, 102, 'estimate - iswap api', 'estimate - iswap api', '2016-12-01 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7614, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-01', 8.5, 97, 'Admin Login - iOS', 'Admin Login - iOS', '2016-12-01 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7615, 1174, 'Project management - December', 55, 'Project Management', '2016-12-06', 6, 97, 'PM - December wk1- Anand', 'PM - December wk1- Anand', '2016-12-01 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7616, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-01', 6.5, 97, 'Android APP Notification List  1', 'Android APP Notification List  1', '2016-12-01 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7617, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-02', 1.5, 131, 'support and testing', 'support and testing', '2016-12-01 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7618, 1155, 'QA: December', 77, 'infiniistores', '2016-12-02', 1.5, 131, 'ReTesting api bugs', 'ReTesting api bugs', '2016-12-01 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7619, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-02', 17, 97, 'Push Notifications', 'Push Notifications', '2016-12-01 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7620, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-02', 17, 102, 'bug fixing', 'bug fixing', '2016-12-01 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7621, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-02', 3, 102, 'bug fixing', 'bug fixing', '2016-12-01 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7622, 1180, 'For December', 92, 'TrakGear Lite', '2016-12-02', 17, 103, 'Google sheet tasks', 'Google sheet tasks', '2016-12-01 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7623, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-02', 17, 102, 'event repeat', 'event repeat', '2016-12-01 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7624, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-02', 17, 103, 'Bug fixing & CMS theme integration', 'Bug fixing & CMS theme integration', '2016-12-01 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7627, 1121, 'Dev - November', 116, '8 to 18 Sales Automation Tool', '2016-12-02', 6, 131, 'QA: newe modules', 'QA: newe modules', '2016-12-01 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7628, 1174, 'Project management - December', 55, 'Project Management', '2016-12-02', 5, 102, 'Projects and Team management', 'Projects and Team management', '2016-12-01 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7629, 1146, 'For November2', 3, 'Orbis Marketplace-ORU', '2016-12-06', 4.5, 131, 'ReTesting  and testing live  -oru', 'ReTesting  and testing live  -oru', '2016-12-01 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7630, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-02', 12, 92, 'Push notification - Vote', 'Push notification - Vote', '2016-12-01 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7631, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-02', 15, 103, 'Strip payment enhancements', 'Strip payment enhancements', '2016-12-01 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7632, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-02', 4, 131, 'QA: retesting and complete testing', 'QA: retesting and complete testing', '2016-12-01 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7633, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-02', 2, 102, 'backend works', 'backend works', '2016-12-01 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7634, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-01', 3, 103, 'Strip faliure scenarios', 'Strip failure scenarios', '2016-12-01 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7635, 1186, 'Design issues and other fixes.', 109, 'Codeventures', '2016-12-02', 4, 103, 'Design issues and other fixes.', 'Design issues and other fixes.', '2016-12-01 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7636, 1154, 'pack release', 105, 'Socialware 4.0', '2016-12-01', 2, 131, 'Retesting final round', 'Retesting final round', '2016-12-01 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7637, 1187, 'Development - December', 23, 'Wildkale', '2016-12-02', 2, 103, 'Wildkale meeting/ discussion/ verify functionity', 'Wildkale meeting/ discussion/ verify functionity', '2016-12-01 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7638, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-05', 14, 103, 'Display Sponsored Vendor / Affiliate', 'Community - Display Sponsored Vendor / Affiliate / REseller in affiliate dashborad / Track the payments / weekly report preparation ', '2016-12-01 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7639, 1174, 'Project management - December', 55, 'Project Management', '2016-12-02', 14, 103, 'Management tasks', 'Management tasks', '2016-12-01 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7640, 1187, 'Development - December', 23, 'Wildkale', '2016-12-02', 17, 103, 'Newsletter implementation', 'Newsletter implementation', '2016-12-01 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7641, 1178, 'Dev - December', 16, 'Saco', '2016-12-02', 17, 103, 'Timesheet management', 'Timesheet management', '2016-12-01 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7642, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-05', 17, 111, 'Design modifications', 'Design modifications', '2016-12-01 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7643, 1187, 'Development - December', 23, 'Wildkale', '2016-12-01', 2, 111, 'Emailer template creation', 'Emailer template creation', '2016-12-01 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7644, 1163, 'Theme creation -05 creation', 105, 'Socialware 4.0', '2016-12-05', 2.5, 111, '5th Theme creation - 03', '5th Theme creation - 03', '2016-12-01 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7645, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-01', 2.5, 111, '8to18 & iSwap app estimates', '8to18 & iSwap app estimates', '2016-12-01 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7646, 1174, 'Project management - December', 55, 'Project Management', '2016-12-02', 2, 111, 'PM - December week1- Nimish', 'PM - December week1- Nimish', '2016-12-01 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7647, 1190, 'Design UI improvements', 28, '8to18 - iOS and Android App', '2016-12-01', 1, 111, 'Design improvements', 'Design improvements-01', '2016-12-01 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7648, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-02', 7.5, 103, 'Bug fixing, enhancements, Live payment testing', 'Bug fixing, enhancement,Live payment testing', '2016-12-02 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7649, 1155, 'QA: December', 77, 'infiniistores', '2016-12-05', 1, 131, 'QA: Retesting', 'QA: Retesting', '2016-12-02 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7650, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-02', 4.5, 97, 'Build Preparation and Bugfixing', 'Build Preparation and Bugfixing', '2016-12-02 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7651, 1161, ' Facebook login - UI compatibility for iOS ', 127, 'Ravox Social Marketplace', '2016-12-02', 2, 97, 'Design enhancements', 'Design enhancements', '2016-12-02 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7652, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-02', 7, 97, 'Android App Notification List 2', 'Android App Notification List 2', '2016-12-02 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7653, 1191, 'QA: December', 56, 'iScripts Cloud', '2016-12-05', 4, 131, 'Usecase preperation', 'Usecase preperation', '2016-12-02 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7654, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-05', 3, 131, 'QA: end to end ', 'QA: end to end ', '2016-12-02 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7655, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-05', 8.5, 102, 'internal fullfillment module', 'internal fullfillment module', '2016-12-02 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7656, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-05', 6, 102, 'backend works 2', 'backend works 2', '2016-12-02 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7657, 1187, 'Development - December', 23, 'Wildkale', '2016-12-02', 3, 92, 'Email template modification', 'Email template modification', '2016-12-02 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7658, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-05', 5, 92, 'Email template designing', 'Email template designing', '2016-12-02 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7659, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-05', 2.5, 102, 'design fixes', 'design fixes', '2016-12-02 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7660, 1192, 'QA: December', 74, 'Alicebeta Web and App', '2016-12-06', 5, 131, 'QA: feedback and retesting', 'QA: feedback and retesting', '2016-12-02 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7661, 1174, 'Project management - December', 55, 'Project Management', '2016-12-05', 2, 131, 'management task', 'management task', '2016-12-02 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7662, 1174, 'Project management - December', 55, 'Project Management', '2016-12-06', 15, 92, 'Project management', 'Project management', '2016-12-02 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7663, 1190, 'Design UI improvements', 28, '8to18 - iOS and Android App', '2016-12-02', 5, 111, 'Design improvements-02', 'Design improvements-02', '2016-12-02 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7664, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-06', 8, 92, 'CMS section fixes', 'CMS section fixes', '2016-12-05 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7665, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-08', 4, 131, 'QA: Retesting.', 'QA: Retesting.', '2016-12-05 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7666, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-08', 3.5, 131, 'QA: retesting', 'QA: retesting', '2016-12-05 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7667, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-06', 15, 97, 'Push notification - FCM - Message Handling', 'Push notification - FCM - Message Handling', '2016-12-05 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7668, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-06', 17, 102, 'internal fulfillment 2', 'internal fulfillment 2', '2016-12-05 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7669, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-06', 16, 92, 'Email Template integration and Double click R&D', 'Email Template integration and Double click R&D', '2016-12-05 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7670, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-08', 14.5, 102, 'bug fixing 2', 'bug fixing 2', '2016-12-05 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7671, 1167, 'Escalation November2', 25, 'Escalations', '2016-12-08', 4, 102, 'printingshops', 'printingshops', '2016-12-05 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7672, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-08', 4.5, 102, 'dev tasks', 'dev tasks', '2016-12-05 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7673, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-05', 8.5, 97, 'Admin Login - Android', 'Admin Login - Android', '2016-12-05 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7674, 1174, 'Project management - December', 55, 'Project Management', '2016-12-08', 8, 102, 'Projects and Team management 2', 'Projects and Team management 2', '2016-12-05 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7675, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-08', 24, 102, 'reports - schedules', 'reports - schedules', '2016-12-05 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7676, 1151, 'QA - eswap', 30, 'Internal Sessions', '2016-12-07', 2.5, 131, 'QA: monthly October..', 'QA: monthly October..', '2016-12-05 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7677, 1102, 'Bug Fixing - 3', 51, 'Flexible Vacation Finder ', '2016-12-06', 4, 92, 'Api flight fixes', 'Api flight fixes', '2016-12-05 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7678, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-05', 4, 92, 'Sponsor Commision calculation related query mail forward to clint / database settings to store the sponsor amount', 'Sponsor Commision calculation related query mail forward to clint / database settings to store the sponsor amount', '2016-12-05 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7679, 1159, 'Theme creation', 91, 'iScripts UberForX ', '2016-12-06', 6, 111, 'Theme creation-02', 'Theme creation-02', '2016-12-05 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7680, 1167, 'Escalation November2', 25, 'Escalations', '2016-12-08', 2, 131, 'escalation tracker', 'escalation tracker', '2016-12-05 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7681, 1190, 'Design UI improvements', 28, '8to18 - iOS and Android App', '2016-12-06', 6, 111, 'Design improvements-03', 'Design improvements-03', '2016-12-05 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7682, 1178, 'Dev - December', 16, 'Saco', '2016-12-06', 16, 92, 'Calender and Leave management', 'Calender and Leave management', '2016-12-05 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7683, 1174, 'Project management - December', 55, 'Project Management', '2016-12-08', 3, 111, 'PM - December week2- Nimish', 'PM - December week2- Nimish', '2016-12-05 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7684, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-05', 8, 92, 'Shipment tracking', 'Shipment tracking', '2016-12-05 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7685, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-05', 8, 92, 'Update api add to cart', 'Update api add to cart', '2016-12-05 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7686, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-08', 2, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2016-12-05 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7687, 1193, 'QA -dec', 115, 'Mysitedetails-eswap', '2016-12-08', 3, 131, 'QA: Design changes', 'QA: Design changes', '2016-12-05 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7688, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-06', 16, 92, 'Yearly stripe payment', 'Yearly stripe payment', '2016-12-05 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7689, 1191, 'QA: December', 56, 'iScripts Cloud', '2016-12-08', 3, 131, 'QA; usecase preperation ', 'QA; usecase preperation ', '2016-12-05 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7690, 1187, 'Development - December', 23, 'Wildkale', '2016-12-06', 16, 92, 'Newsletter implementation and gift code implementation', 'Newsletter implementation and gift code implementation', '2016-12-05 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7691, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-08', 4.5, 131, 'Release testing  > annual subscription', 'Release testing  > annual subscription', '2016-12-05 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7692, 1174, 'Project management - December', 55, 'Project Management', '2016-12-08', 1, 131, 'Weekly report for qa  and support', 'Weekly report for qa  and support', '2016-12-05 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7693, 1194, 'Dev support for new themes', 91, 'iScripts UberForX ', '2016-12-06', 7.5, 103, 'New theme integration', 'New theme integration', '2016-12-06 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7694, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-06', 5, 97, 'Estimate - IOS & Android App - Almana Soft', 'Estimate - IOS & Android App - Almana Soft', '2016-12-06 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7695, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-06', 3.5, 97, 'Admin section - Jira update - issue', 'Admin section - Jira update - issue', '2016-12-06 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7696, 1180, 'For December', 92, 'TrakGear Lite', '2016-12-07', 25.5, 103, 'Google sheet tasks: E-signature', 'Google sheet tasks: E-signature', '2016-12-06 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7697, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-06', 4.5, 92, 'Milestone Updation', 'Milestone Updation', '2016-12-06 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7698, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-07', 17, 92, 'PlayMe - Notification API Integration', 'PlayMe - Notification API Integration', '2016-12-06 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7699, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-07', 2, 102, 'socialware - pack support', 'socialware - pack', '2016-12-06 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7700, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-09', 15, 102, 'event repeat - level', 'socialware - pack', '2016-12-06 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7701, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-09', 6, 102, 'socialware - pack', 'socialware - pack', '2016-12-06 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7702, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-08', 4.5, 102, 'functionality fixes', 'functionality fixes', '2016-12-06 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7703, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-08', 8.5, 102, 'design works', 'design works', '2016-12-06 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7704, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-09', 4, 131, 'Orbis > testing beta and live -release', 'Orbis > testing beta and live -release', '2016-12-06 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7705, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-06', 4, 92, 'Notification fixes in api', 'Notification fixes in api', '2016-12-06 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7706, 1162, 'Setting and fixing the call issue from server', 124, 'Kliqbooth', '2016-12-07', 5, 92, 'Fixing the call issue and call from server -2', 'Fixing the call issue and call from server -2', '2016-12-06 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7707, 1148, 'Development - November', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-09', 4, 131, 'QA: feedback issue cross check', 'QA: feedback issue cross check', '2016-12-06 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7708, 1193, 'QA -dec', 115, 'Mysitedetails-eswap', '2016-12-09', 3.5, 131, 'QA: Design changes Retesting', 'QA: Design changes Retesting', '2016-12-06 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7709, 1159, 'Theme creation', 91, 'iScripts UberForX ', '2016-12-06', 4, 111, 'Theme creation-03', 'Theme creation-03', '2016-12-06 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7710, 1190, 'Design UI improvements', 28, '8to18 - iOS and Android App', '2016-12-07', 6, 111, 'Design improvements-04', 'Design improvements-04', '2016-12-06 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7711, 665, 'Feedback items', 99, 'PrintingShops', '2016-12-09', 2, 131, 'QA: feedback and retesting', 'QA: feedback and retesting', '2016-12-06 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7712, 1192, 'QA: December', 74, 'Alicebeta Web and App', '2016-12-09', 4, 131, 'QA: feedback and retesting..', 'QA: feedback and retesting.', '2016-12-06 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7713, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-06', 1, 131, 'leads meeting;.', 'leads meeting;.', '2016-12-06 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7714, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-06', 1, 92, 'TL meeting', 'TL meeting', '2016-12-06 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7715, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-07', 17, 103, 'ORU Mail', 'ORU Mail', '2016-12-06 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7716, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-07', 17, 103, 'Feedback items', 'Feedback items', '2016-12-06 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7717, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-08', 24.5, 103, 'Subscription - enhancement', 'Subscription - enhancement', '2016-12-06 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7718, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-07', 4, 92, 'Hubspot tracking code in all product pages', 'Hubspot tracking code in all product pages', '2016-12-07 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7719, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-08', 8, 92, 'Subdomain creation fixes', 'Subdomain creation fixes', '2016-12-07 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7720, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-08', 4, 92, 'Reward calculation bug fixing', 'Reward calculation bug fixing', '2016-12-07 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7721, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-08', 8, 92, 'CMS settings logo upload', 'CMS settings logo upload', '2016-12-07 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7722, 1187, 'Development - December', 23, 'Wildkale', '2016-12-08', 16, 92, 'company name field addition and gift card issue fix', 'company name field addition and gift card issue fix', '2016-12-07 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7723, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-09', 3, 131, 'Full site testing', 'Full site testing', '2016-12-07 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7724, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-09', 1, 131, 'ad assist client meeting', 'ad assist client meeting', '2016-12-07 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7725, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-07', 7.5, 97, 'Notification message UI', 'Notification message UI', '2016-12-07 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7726, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-09', 1, 131, 'qa meeting -neha 1', 'qa meeting -neha 1', '2016-12-07 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7727, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-09', 1, 131, 'qa meeting -sreedevi 1', 'qa meeting -sreedevi 1', '2016-12-07 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7728, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-07', 8.5, 97, 'Admin Dashboard - Event detail', 'Admin Dashboard - Event detail', '2016-12-07 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7729, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-08', 16, 92, 'DFP, theme integration', 'DFP, theme integration', '2016-12-07 00:00:00', 186, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(7730, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-09', 17, 102, 'internal fulfillment 3', 'internal fulfillment 3', '2016-12-07 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7731, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-09', 6, 102, 'dev works', 'dev works', '2016-12-07 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7732, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-09', 8, 102, 'design fixes 2', 'design fixes', '2016-12-07 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7736, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-07', 1, 131, 'QA meeting Aravind.', 'QA meeting Aravind.', '2016-12-07 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7734, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-07', 1, 131, 'QA meeting saurav,', 'QA meeting saurav,', '2016-12-07 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7735, 1178, 'Dev - December', 16, 'Saco', '2016-12-09', 24, 92, 'Leave management and calender', 'Leave management and calender', '2016-12-07 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7737, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-09', 4, 131, 'Retesting resolved bugs -1', 'Retesting resolved bugs', '2016-12-07 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7738, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-09', 1.5, 131, 'Testing  text changes in beta and live', 'Testing  text changes in beta and live', '2016-12-07 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7739, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-09', 3, 131, 'QA:Hubspot tracking code', 'QA:Hubspot tracking code', '2016-12-07 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7741, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-09', 5, 131, 'QA: purchase issue and socialware pack test', 'QA: purchase issue and socialware pack test', '2016-12-07 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7742, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-07', 5, 111, 'Design modifications-02', 'Design modifications-02', '2016-12-07 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7743, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-07', 2, 111, 'Design modifications', 'Design modifications', '2016-12-07 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7744, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-07', 1, 111, 'Design modifications', 'Design modifications', '2016-12-07 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7745, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-07', 0.5, 111, 'Design support', 'Design support', '2016-12-07 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7746, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-07', 3.5, 111, 'Admin announcement design creation', 'Admin announcement design creation', '2016-12-07 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7747, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-07', 1, 111, 'Play me & Almana App screens Estimate', 'Play me & Almana App screens Estimate', '2016-12-07 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7748, 1197, 'Design splash screen & publish confirmation', 28, '8to18 - iOS and Android App', '2016-12-07', 3, 111, 'Splash & Publish confirmation screens', 'Splash & Publish confirmation screens', '2016-12-07 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7749, 1174, 'Project management - December', 55, 'Project Management', '2016-12-09', 15, 92, 'Project management - 1', 'Project management', '2016-12-07 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7750, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-12', 4, 131, 'Testing complete site', 'Testing complete site', '2016-12-08 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7751, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-12', 4, 131, 'QA: review changes test', 'QA: review changes test', '2016-12-08 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7752, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-12', 4, 131, 'QA: Retesting', 'QA: Retesting', '2016-12-08 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7755, 1199, 'Career page modifications', 19, 'Armia.com', '2016-12-08', 4, 92, 'Career page modifications', 'Career page modifications', '2016-12-08 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7754, 1127, 'QA -Nov', 105, 'Socialware 4.0', '2016-12-12', 5, 131, 'QA: pack testing', 'QA: pack testing', '2016-12-08 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7756, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-09', 17, 97, 'PlayMe - Notification - Badge', 'PlayMe - Notification - Badge', '2016-12-08 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7757, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-09', 14, 103, 'Feedback changes', 'Feedback changes', '2016-12-08 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7758, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-09', 15, 97, 'iOS - Notification Click handling', 'iOS - Notification Click handling', '2016-12-08 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7759, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-09', 17, 103, 'ORU Mail and push notifications', 'ORU Mail and push notifications', '2016-12-08 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7760, 1174, 'Project management - December', 55, 'Project Management', '2016-12-09', 14, 103, 'Management Alice ORU', 'Management Alice ORU', '2016-12-08 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7761, 1154, 'pack release', 105, 'Socialware 4.0', '2016-12-09', 2, 102, 'pack bugs', 'pack bugs', '2016-12-08 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7762, 1174, 'Project management - December', 55, 'Project Management', '2016-12-13', 4, 97, 'PM - December wk2- Anand', 'PM - December wk2- Anand', '2016-12-08 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7763, 1167, 'Escalation december', 25, 'Escalations', '2016-12-09', 1.5, 102, 'supportpro - escalation', 'supportpro - escalation', '2016-12-08 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7764, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-09', 8.5, 102, 'design works 2', 'design works', '2016-12-08 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7765, 1198, 'QA: Monthly Report', 30, 'Internal Sessions', '2016-12-12', 5, 131, 'QA: November report data collection', 'QA: November report data collection', '2016-12-08 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7766, 1187, 'Development - December', 23, 'Wildkale', '2016-12-08', 1, 92, 'Gift card email communication', 'Gift card email communication', '2016-12-08 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7767, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-08', 1, 92, 'Checking Hubspot tracking code in other pages', 'Checking Hubspot tracking code in other pages', '2016-12-08 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7768, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-08', 4, 92, 'Add challenge notification', 'Add challenge notification', '2016-12-08 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7769, 1162, 'Setting and fixing the call issue from server', 124, 'Kliqbooth', '2016-12-09', 4, 92, 'Internal call credit', 'Internal call credit', '2016-12-08 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7770, 1167, 'Escalation december', 25, 'Escalations', '2016-12-13', 4, 131, 'QA: Escalation issue cross checking in demo and pack', 'QA: Escalation issue cross checking in demo and pack', '2016-12-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7771, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-12', 12, 92, 'Flare convertion automation html template', 'Flare convertion automation html template', '2016-12-09 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7772, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-12', 8.5, 102, 'bug fixing', 'bug fixing', '2016-12-09 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7773, 1167, 'Escalation december', 25, 'Escalations', '2016-12-10', 1, 102, 'supportpro - escalation 2', 'supportpro - escalation', '2016-12-09 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7774, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-10', 2.5, 102, 'bug fix', 'bug fix', '2016-12-09 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7775, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-12', 6, 102, 'API works', 'API works', '2016-12-09 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7778, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-09', 1.5, 97, 'Re- estimate Almanah App', 'Re- estimate Almanah App', '2016-12-09 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7777, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-09', 6, 97, 'Navigation issue fixes', 'Navigation issue fixes', '2016-12-09 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7779, 1180, 'For December', 92, 'TrakGear Lite', '2016-12-09', 8.5, 103, 'Google sheet task : e-signature', 'Google sheet task : e-signature', '2016-12-09 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7780, 1167, 'Escalation december', 25, 'Escalations', '2016-12-14', 4, 103, 'iScripts MultiCart - keylinkit.com', 'iScripts MultiCart - keylinkit.com', '2016-12-09 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7781, 1175, 'QA -DEC', 97, 'infiniimarket', '2016-12-12', 1, 131, 'Testing order fulfillment  and payment', 'Testing order fulfillment  and payment', '2016-12-09 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7782, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-09', 8, 92, 'CMS form validation', 'CMS form validation', '2016-12-09 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7783, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-09', 6, 92, 'Affiliate code display on the welcome emails of  affiliate / admin emails  + weekly meeting + meeting minues sending + weekly report update', 'Affiliate code display on the welcome emails of  affiliate / admin emails  + weekly meeting + meeting minues sending + weekly report update', '2016-12-09 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7784, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-12', 16, 92, 'Automated flare creation using api', 'Automated flare creation using api', '2016-12-09 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7785, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-13', 3, 102, 'QA', 'QA', '2016-12-09 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7786, 1174, 'Project management - December', 55, 'Project Management', '2016-12-09', 7, 103, 'Management tasks alice, printlogic, multicart', 'Management tasks', '2016-12-09 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7787, 1187, 'Development - December', 23, 'Wildkale', '2016-12-12', 16, 92, 'Gift card bug fixes', 'Gift card bug fixes', '2016-12-09 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7788, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-13', 7, 131, 'Testing full site', 'Testing full site', '2016-12-09 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7789, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-09', 1.5, 92, 'Nutricio - Estimation', 'Nutricio - Estimation', '2016-12-09 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7790, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-09', 2, 111, 'Design modifications-02', 'Design modifications-02', '2016-12-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7791, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-09', 5, 111, 'design works 3', 'design works 3', '2016-12-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7792, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-09', 0.5, 111, 'Nutricio - Estimation(Design)', 'Nutricio - Estimation(Design)', '2016-12-09 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7793, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-09', 7, 111, 'Recommend a Friend Campaign Steps flow design', 'Recommend a Friend Campaign Steps flow design', '2016-12-09 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7794, 1174, 'Project management - December', 55, 'Project Management', '2016-12-15', 4, 111, 'PM - December week3- Nimish', 'PM - December week3- Nimish', '2016-12-12 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7795, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-15', 11, 111, 'PlayMe - New screen mockup', 'PlayMe - New screen mockup', '2016-12-12 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7796, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-14', 4, 131, 'Verification of  meeting minutes', 'Verification of  meeting minutes', '2016-12-12 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7797, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-15', 2.5, 131, 'testing payment and fulfilment flow', 'testing payment and fulfilment flow', '2016-12-12 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7798, 1180, 'For December', 92, 'TrakGear Lite', '2016-12-12', 8.5, 92, 'Google sheet task - enhancement', 'Google sheet task - enhancement', '2016-12-12 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7799, 1167, 'Escalation december', 25, 'Escalations', '2016-12-12', 2.5, 92, 'Escalation | iScripts MultiCart | craig@keylinkit.com ', 'Escalation | iScripts MultiCart | craig@keylinkit.com ', '2016-12-12 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7800, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-12', 4, 92, 'semi dedicated - pricing implemenatation discussion / provide sample wire frame image.', 'semi dedicated - pricing implemenatation discussion / provide sample wire frame image.', '2016-12-12 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7801, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-15', 16.5, 102, 'design works 4', 'design works', '2016-12-12 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7802, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-15', 14, 102, 'bug fixes', 'design works', '2016-12-12 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7803, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-15', 3.5, 102, 'dev tasks 2', 'dev tasks', '2016-12-12 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7804, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-15', 17, 102, 'event repeat by level', 'event repeat by level', '2016-12-12 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7805, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-15', 2, 102, 'api updates', 'api updates', '2016-12-12 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7806, 1174, 'Project management - December', 55, 'Project Management', '2016-12-15', 10, 102, 'Projects and Team management 3', 'Projects and Team management 3', '2016-12-12 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7807, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-15', 23, 102, 'workers', 'workers', '2016-12-12 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7808, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-12', 6.5, 97, 'Notification - bug fixes', 'Notification - bug fixes', '2016-12-12 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7809, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-13', 17, 97, 'Notification - Challenge - Accept - Decline', 'Notification - Challenge - Accept - Decline', '2016-12-12 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7810, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-15', 2, 131, 'QA: Retesting', 'QA: Retesting', '2016-12-12 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7811, 1187, 'Development - December', 23, 'Wildkale', '2016-12-15', 4, 131, 'QA: Coupon codes', 'QA: Coupon codes', '2016-12-12 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7812, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-15', 4, 131, 'QA: feedback and retesting.', 'QA: feedback and retesting', '2016-12-12 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7813, 1178, 'Dev - December', 16, 'Saco', '2016-12-14', 16.5, 92, 'Report module integration', 'Report module integration', '2016-12-12 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7814, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-14', 9, 92, 'Challenge api', 'Challenge api', '2016-12-12 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7815, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-12', 4.5, 92, 'Feedback issues fix', 'Feedback issues fix', '2016-12-12 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7816, 1162, 'Setting and fixing the call issue from server', 124, 'Kliqbooth', '2016-12-12', 1, 92, 'Outbound call check', 'Outbound call check', '2016-12-12 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7817, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-12', 3.5, 92, 'Challenge api knowledge transfer', 'Challenge api knowledge transfer', '2016-12-12 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7818, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-12', 8.5, 92, 'Admin label creation', 'Admin label creation', '2016-12-12 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7819, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-12', 8.5, 92, 'Stripe subscription switching', 'Stripe subscription switching', '2016-12-12 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7820, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-15', 7, 131, 'Testing admin side and complete flow', 'Testing admin side and complete flow -BBF', '2016-12-12 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7821, 1174, 'Project management - December', 55, 'Project Management', '2016-12-14', 1.5, 131, 'Weekly report preparation qa and meeting', 'Weekly report preparation qa and meeting', '2016-12-12 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7822, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-13', 4, 92, 'Coach home page enhancement - Android', 'Coach home page enhancement - Android', '2016-12-13 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7823, 1082, 'QA: october', 18, 'Wildkale App', '2016-12-15', 2, 131, 'QA: Client feedback', 'QA: Client feedback', '2016-12-13 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7824, 1192, 'QA: December', 74, 'Alicebeta Web and App', '2016-12-16', 3, 131, 'QA: Issues rtetesting in alicebeta', 'QA: Issues rtetesting in alicebeta', '2016-12-13 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7825, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-13', 0.5, 131, 'QA: Aravind', 'QA: Aravind', '2016-12-13 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7826, 1180, 'For December', 92, 'TrakGear Lite', '2016-12-15', 25.5, 103, 'Google sheet tasks- equipment listing', 'Google sheet tasks- equipment listing', '2016-12-13 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7827, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-14', 14, 103, 'Order related changes, admin reports', 'Order related changes, admin reports', '2016-12-13 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7828, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-15', 25.5, 103, 'Stripe subscription switching - enhancement', 'Stripe subscription switching - enhancement', '2016-12-13 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7829, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-13', 8.5, 103, 'ORU Mail - notification', 'ORU Mail - notifications', '2016-12-13 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7830, 1139, 'Bug fixing', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-13', 4, 92, 'Paypal mail fix', 'Paypal mail fix', '2016-12-13 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7831, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-14', 16, 92, 'Automated flare creation using api - 1', 'Automated flare creation using api', '2016-12-13 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7832, 1187, 'Development - December', 23, 'Wildkale', '2016-12-13', 3, 92, 'wildkale push notification issue verify/ update new pem file / testing on live server', 'wildkale push notification issue verify/ update new pem file / testing on live server', '2016-12-13 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7833, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-13', 4, 92, 'iscripts.com - semi dedicated - updated the new price listing structure/ add the hosting / copy right removal price to the database.', 'iscripts.com - semi dedicated - updated the new price listing structure/ add the hosting / copy right removal price to the database.', '2016-12-13 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7834, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-16', 10, 131, 'Testing client verification sheet', 'Testing client verification sheet', '2016-12-13 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7835, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-16', 0.5, 131, 'QA MEETING  -sree', 'QA MEETING  -sree', '2016-12-13 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7836, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-15', 17, 102, 'bug fixing 3', 'bug fixing 3', '2016-12-13 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7837, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-15', 6, 102, 'api section', 'api section', '2016-12-13 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7838, 1200, 'Push notification fix', 18, 'Wildkale App', '2016-12-15', 8, 92, 'Push notification fix', 'Push notification fix', '2016-12-13 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7839, 1193, 'QA -dec', 115, 'Mysitedetails-eswap', '2016-12-16', 3, 131, 'Retesting design resolved bugs', 'Retesting design resolved bugs', '2016-12-13 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7841, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-13', 4, 111, 'Price table design & HTML', 'Price table design & HTML', '2016-12-13 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7842, 1187, 'Development - December', 23, 'Wildkale', '2016-12-13', 4, 92, 'Push notification and bug fixing', 'Push notification and bug fixing', '2016-12-13 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7843, 1154, 'pack release', 105, 'Socialware 4.0', '2016-12-16', 1, 131, 'Testing theme in pack', 'Testing theme in pack', '2016-12-13 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7844, 1201, 'Theme creation -Ayurvedic', 105, 'Socialware 4.0', '2016-12-15', 10, 111, 'Theme creation -Ayurvedic theme', 'Theme creation -Ayurvedic', '2016-12-13 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7845, 1174, 'Project management - December', 55, 'Project Management', '2016-12-16', 15, 92, 'Project management - 2', 'Project management ', '2016-12-13 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7846, 1136, 'QA Meeting November', 27, 'Internal Meetings', '2016-12-15', 0.5, 131, 'qa meeting -DEC 2', 'qa meeting -DEC 2', '2016-12-13 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7847, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-16', 6, 131, 'Testing new changes  ', 'Testing new changes', '2016-12-13 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7848, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-16', 6, 131, 'Testing new changes  -live and beta', 'Testing new changes  -live and beta', '2016-12-13 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7849, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-12-14', 8.5, 103, 'CSV bug fixes', 'CSV bug fixes', '2016-12-14 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7850, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-14', 8, 92, 'Tag update bug fix', 'Tag update bug fix', '2016-12-14 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7851, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-14', 4, 92, 'Android enhancements/bugs unit testing', 'Android enhancements/bugs unit testing', '2016-12-14 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7853, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-14', 4.5, 92, 'iOS app : Updates in JIRA', 'iOS app : Updates in JIRA', '2016-12-14 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7855, 1203, 'Installation with new theme', 128, 'Ayurved', '2016-12-14', 2, 92, 'Install new socialware product pack / integarte new theme', 'Install new socialware product pack / integarte new theme', '2016-12-14 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7856, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-15', 6.5, 92, 'Add dynamic pricing options to the product multicat / modify customization.php with products listed in to the dropdown/ puahed to beta.iscripts.com / verify ', 'Add dynamic pricing options to the product multicat / modify customization.php with products listed in to the dropdown/ puahed to beta.iscripts.com / verify ', '2016-12-14 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7857, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-14', 8.5, 92, 'Updating notification Read status, Delete notification (individually,All)', 'Updating notification Read status, Delete notification (individually,All)', '2016-12-14 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7858, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-16', 1, 131, 'client meeting', 'client meeting', '2016-12-14 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7859, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-19', 6, 131, 'Testing oru mail features ', 'Testing oru mail features ', '2016-12-14 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7860, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-16', 17, 102, 'event repeat 2', 'event repeat 2', '2016-12-14 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7861, 1168, 'dev - december', 97, 'infiniimarket', '2016-12-16', 14, 102, 'import users/bug fix', 'import users/bug fix', '2016-12-14 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7862, 1187, 'Development - December', 23, 'Wildkale', '2016-12-14', 8, 92, 'wildkale site modifications and bug fixes', 'wildkale site modifications and bug fixes', '2016-12-14 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7863, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-16', 8, 102, 'api', 'api', '2016-12-14 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7864, 1102, 'Bug Fixing - 3', 51, 'Flexible Vacation Finder ', '2016-12-16', 2, 131, 'ReTesting  resolved bugs', 'ReTesting  resolved bugs', '2016-12-14 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7865, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-12-16', 1.5, 131, 'Testing pack bug ', 'Testing pack bug ', '2016-12-14 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7866, 1204, 'App wireframe creation(Mysitedetails)', 13, 'iScripts.com', '2016-12-15', 4, 111, 'App wireframe creation-Mysitedetails', 'App wireframe creation-Mysitedetails', '2016-12-14 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7867, 1205, 'Outbound call fix', 124, 'Kliqbooth', '2016-12-16', 8, 92, 'Checking with outbound call', 'Checking with outbound call', '2016-12-14 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7868, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2016-12-16', 8, 92, 'Checking with twitter data crunch', 'Checking with twitter data crunch', '2016-12-14 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7869, 1174, 'Project management - December', 55, 'Project Management', '2016-12-15', 14, 103, 'Management tasks-ORU, Alice', 'Management tasks', '2016-12-14 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7870, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-14', 7.5, 111, 'New design mockup', 'New design mockup', '2016-12-14 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7871, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-15', 4, 111, 'Recommend a Friend Campaign flow Re-design', 'Recommend a Friend Campaign flow Re-design', '2016-12-15 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7872, 1167, 'Escalation december', 25, 'Escalations', '2016-12-15', 1.5, 103, 'VistaCart | blizbakehouse.com.au', 'VistaCart - blizbakehouse.com.au', '2016-12-15 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7873, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-20', 12, 131, 'Testing', 'Testing', '2016-12-15 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7876, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-15', 8.5, 92, 'PlayMe Today\\''s Task - Integrating the Notification badge API , Show badge in the notification Tab bar, Updating the badge read status', 'PlayMe Today\\''s Task - Integrating the Notification badge API , Show badge in the notification Tab bar, Updating the badge read status', '2016-12-15 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7875, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-16', 16, 92, 'Angular Calender and icons', 'Angular Calender and icons', '2016-12-15 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7877, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-16', 7, 92, 'Notifications Api management', 'Notifications Api management', '2016-12-15 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7878, 1178, 'Dev - December', 16, 'Saco', '2016-12-16', 10, 92, 'HR report module and Bug fixing', 'HR report module and Bug fixing', '2016-12-15 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7879, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-16', 16, 92, 'Calendar Module Integration', 'Calendar Module Integration', '2016-12-15 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7880, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-16', 3, 102, 'design works 5', 'design works 2', '2016-12-15 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7881, 1187, 'Development - December', 23, 'Wildkale', '2016-12-15', 1, 92, 'Wildkale discussion / meeting updates', 'Wildkale discussion / meeting updates', '2016-12-15 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7882, 1187, 'Development - December', 23, 'Wildkale', '2016-12-15', 8, 92, 'coupon code/ gift code  live implementation', 'coupon code/ gift code  live implementation', '2016-12-15 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7883, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-15', 2, 92, 'Update copyright / hosting prices to the iscripts live databse/ update design changed file to beta serve', 'Update copyright / hosting prices to the iscripts live databse/ update design changed file to beta serve', '2016-12-15 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7884, 1203, 'Installation with new theme', 128, 'Ayurved', '2016-12-15', 5.5, 92, 'New deisgn changes updates / Member data migration to live site / verify / update with existing site settings', 'New deisgn changes updates / Member data migration to live site / verify / update with existing site settings', '2016-12-15 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7885, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-16', 8.5, 102, 'bug fixing 5', 'bug fixing', '2016-12-15 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7886, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-16', 6, 102, 'dev tasks', 'dev tasks', '2016-12-15 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7887, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-17', 7, 102, 'dev works', 'dev works', '2016-12-15 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7888, 1167, 'Escalation december', 25, 'Escalations', '2016-12-20', 1.5, 102, 'vistacart - escalation', 'vistacart - escalation', '2016-12-16 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7889, 1203, 'Installation with new theme', 128, 'Ayurved', '2016-12-19', 1, 131, 'verification of the bugs in pack', 'verification of the bugs in pack', '2016-12-15 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7890, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-16', 14, 103, 'Stock alert and other feedback', 'Stock alert and other feedback', '2016-12-15 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7891, 1193, 'QA -dec', 115, 'Mysitedetails-eswap', '2016-12-19', 1, 131, 'Testing design in mobile devices', 'Testing design in mobile devices', '2016-12-15 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7892, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-12-19', 2, 131, 'Testing pack bug -2', 'Testing pack bug', '2016-12-15 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7893, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-19', 6.5, 131, 'Testing release features in beta', 'Testing release features in beta', '2016-12-15 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7894, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-16', 1, 131, 'CLIENT MEETING -ad assist', 'CLIENT MEETING', '2016-12-15 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7895, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-19', 4, 131, 'QA: New changes', 'QA: New changes', '2016-12-16 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7896, 1089, 'Product Enhancements', 44, 'iScripts PrintLogic', '2016-12-21', 3, 131, 'Printlogic >bug testing in pack', 'Printlogic >bug testing in pack', '2016-12-16 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7897, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-16', 4, 92, 'Enable post result from schedule for admin ', 'Enable post result from schedule for admin', '2016-12-16 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7898, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-16', 4.5, 92, '8to18 iOS : Tie all events in ascending order of event date and time', '8to18 iOS : Tie all events in ascending order of event date and time', '2016-12-16 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7899, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-16', 8.5, 92, 'Integrating Follower list API , Show follower list from Profile page', 'Integrating Follower list API , Show follower list from Profile page', '2016-12-16 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7900, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-19', 6, 102, 'git setup tasks', 'git setup tasks', '2016-12-16 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7902, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-20', 6.5, 131, 'testing oru card releated changes in beta', 'testing oru card releated changes in beta', '2016-12-16 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7903, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-17', 8.5, 102, 'event repeat 3', 'event repeat 3', '2016-12-16 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7904, 1187, 'Development - December', 23, 'Wildkale', '2016-12-19', 16, 92, 'Gift card bug fixing', 'Gift card bug fixing', '2016-12-16 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7905, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-16', 8.5, 103, 'Bug fixing', 'Bug fixing', '2016-12-16 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7906, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-16', 4, 111, 'Design works 6', 'Design works 6', '2016-12-16 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7907, 1174, 'Project management - December', 55, 'Project Management', '2016-12-21', 15, 92, 'Project management - 3', 'Project management - 3', '2016-12-16 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7908, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-16', 7.5, 111, 'Welcome section design & bug fixing', 'Welcome section design & bug fixing', '2016-12-16 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7909, 1203, 'Installation with new theme', 128, 'Ayurved', '2016-12-16', 7, 92, 'Tip module integration', 'Tip module integration', '2016-12-16 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7910, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-20', 8.5, 102, 'bug fixing 4', 'bug fixing 4', '2016-12-19 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7911, 1174, 'Project management - December', 55, 'Project Management', '2016-12-19', 14, 103, 'Management tasks, escalation', 'Management tasks, escalation', '2016-12-19 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7912, 1199, 'Career page modifications', 19, 'Armia.com', '2016-12-19', 1, 92, 'Add captcha to contactus page', 'Add captcha to contactus page', '2016-12-19 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7913, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-20', 12, 103, 'Coupon code chnages', 'Coupon code chnages', '2016-12-19 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7914, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-20', 8, 92, 'Affilate code adding on registration mails, paypal payment receipt email forwarding', 'Affilate code adding on registration mails, paypal payment receipt email forwarding', '2016-12-19 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7915, 1187, 'Development - December', 23, 'Wildkale', '2016-12-19', 1, 92, 'gift card email forwarding', 'gift card email forwarding', '2016-12-19 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7916, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-20', 16, 92, 'Calender module', 'Calender module', '2016-12-19 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(7917, 1202, 'For December', 2, 'Trakgear', '2016-12-21', 25.5, 103, 'Google sheet tasks - bug fixing', 'Google sheet tasks - bug fixing', '2016-12-19 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(7918, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-20', 8.5, 102, 'bug fixing 6', 'bug fixing 6', '2016-12-19 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7919, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-20', 7, 102, 'image popup', 'image popup', '2016-12-19 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7920, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-19', 8.5, 92, '8to18 iOS : unit testing allow post result from schedule, calendar and results for admin', '8to18 iOS : unit testing\r\nallow post result from schedule, calendar and results for admin', '2016-12-19 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7921, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-22', 23.5, 102, 'repeat level', 'repeat level', '2016-12-19 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7922, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-22', 22.5, 102, 'reports download', 'reports download', '2016-12-19 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7923, 1174, 'Project management - December', 55, 'Project Management', '2016-12-29', 10, 102, 'Projects and Team management 4', 'Projects and Team management 4', '2016-12-19 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7924, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-22', 5, 102, 'api modifications', 'api modifications', '2016-12-19 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7925, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-22', 15, 102, 'design mockup - new changes', 'design mockup - new changes', '2016-12-19 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7926, 1167, 'Escalation december', 25, 'Escalations', '2016-12-19', 4, 103, 'Printlogic-innovusprintshop.com', 'Printlogic-innovusprintshop.com', '2016-12-19 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7927, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-20', 16, 92, 'Calender module in sales representative section', 'Calender module in sales representative section', '2016-12-19 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7928, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-19', 4, 103, 'Release bug fixes', 'Release bug fixes', '2016-12-19 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7929, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-19', 1, 103, 'Design bug fixes', 'Design bug fixes', '2016-12-19 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7930, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-21', 25.5, 103, 'Subscription enhancement and release tasks', 'Subscription enhancement and release tasks', '2016-12-19 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(7931, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-22', 4.5, 131, 'QA: IOS decemeber', 'QA: IOS decemeber', '2016-12-19 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7932, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-19', 8.5, 92, 'Estimation of remaining functionalities, Home Page filter design, Result push notification verification', 'Estimation of remaining functionalities, Home Page filter design, Result push notification verification', '2016-12-19 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7933, 1192, 'QA: December', 74, 'Alicebeta Web and App', '2016-12-22', 3, 131, 'QA: retesting in beta.alice', 'QA: retesting in beta.alice', '2016-12-19 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7934, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-22', 6.5, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2016-12-19 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7935, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-20', 2, 111, 'Design bug fixing', 'Design bug fixing', '2016-12-19 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7936, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-19', 1, 111, 'Design support', 'Design support', '2016-12-19 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7937, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-21', 4, 111, 'Design works 7', 'Design works 7', '2016-12-19 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7938, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-19', 7.5, 111, 'Design Bugs fixing-02', 'Design Bugs fixing-02', '2016-12-19 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7939, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-20', 4, 103, 'Design fixes', 'Design fixes', '2016-12-20 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7940, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-23', 10, 131, 'QA: Testcase execution phase 2', 'QA: Testcase execution phase 2', '2016-12-20 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(7941, 1209, 'QA: DECEMBER', 128, 'Ayurved', '2016-12-23', 7, 131, 'QA: Complete testing', 'QA: Complete testing', '2016-12-20 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7942, 1210, 'Fix paypal IPN issue ', 69, 'iScripts eSwap 2.3.1', '2016-12-20', 17, 103, 'Fix paypal IPN issue', 'Fix paypal IPN issue', '2016-12-20 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7943, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-20', 8.5, 103, 'ORU bug fixing', 'ORU bug fixing', '2016-12-20 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7944, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-20', 1, 111, 'Estimate-iSwap', 'Estimate-iSwap', '2016-12-20 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7945, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-22', 6.5, 102, 'bug fixing 7', 'bug fixing 7', '2016-12-20 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7946, 1211, 'Mobile19-Mobile31-ios', 28, '8to18 - iOS and Android App', '2016-12-21', 7.5, 111, 'Mobile19-Mobile31-ios', 'Mobile19-Mobile31-ios', '2016-12-20 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7947, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-21', 8.5, 111, 'Showing Challenge result', 'Showing Challenge result', '2016-12-20 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(7948, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 102, 'camaraderie - sarath', 'camaraderie - sarath', '2016-12-20 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7949, 1213, 'PHP 5.7 migration estimation', 30, 'Internal Sessions', '2016-12-21', 7, 103, 'PHP 5.7 migration Estimation', 'PHP 5.7 migration Estimation', '2016-12-20 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7950, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 102, 'camaraderie - vipin', 'camaraderie - vipin', '2016-12-20 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(7951, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 102, 'camaraderie - seethal', 'camaraderie - seethal', '2016-12-20 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7952, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-21', 3, 103, 'Affiliate commission calculation', 'Affiliate commission calculation', '2016-12-20 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7953, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 102, 'camaraderie - sreebu', 'camaraderie - sreebu', '2016-12-20 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7954, 1214, 'Reinstalation and new features', 128, 'Ayurved', '2016-12-22', 15, 115, 'Reinstallation and new faetures', 'Reinstallation and new faetures', '2016-12-20 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(7955, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 102, 'camaraderie - aswin', 'camaraderie - aswin', '2016-12-20 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(7956, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-22', 6.5, 102, 'Image reordering functionality', 'Image reordering functionality', '2016-12-20 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7957, 1214, 'Reinstalation and new features', 128, 'Ayurved', '2016-12-20', 1, 115, 'Design support', 'Design support', '2016-12-20 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7958, 1215, 'Systems Maintainence', 30, 'Internal Sessions', '2016-12-21', 2, 115, 'System and seat allocation', 'System and seat allocation', '2016-12-20 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(7959, 1174, 'Project management - December', 55, 'Project Management', '2016-12-23', 5, 115, 'Project managements', 'Project management', '2016-12-20 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(7960, 1187, 'Development - December', 23, 'Wildkale', '2016-12-22', 24, 92, 'Gift card updations, website updates', 'Gift card updations, website updates', '2016-12-20 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(7961, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2016-12-21', 8, 92, 'Checking the analytics data section', 'Checking the analytics data section', '2016-12-20 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(7962, 1178, 'Dev - December', 16, 'Saco', '2016-12-22', 15, 92, 'Roaster timeline changes', 'Roaster timeline changes', '2016-12-20 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7963, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-23', 10.5, 92, 'Cron job and filter', 'Cron job and filter', '2016-12-20 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(7964, 1167, 'Escalation december', 25, 'Escalations', '2016-12-23', 3, 131, 'QA: socialware client feedback', 'QA: socialware client feedback', '2016-12-20 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7965, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-20', 2, 131, 'Camaradarie', 'Camaradarie', '2016-12-20 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7966, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-20', 2, 131, 'Camaradarie neha', 'Camaradarie', '2016-12-20 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7967, 1174, 'Project management - December', 55, 'Project Management', '2016-12-22', 14, 103, 'Management tasks - ORU,alice,ADA', 'Management tasks - ORU,alice,ADA', '2016-12-20 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(7968, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-20', 2, 111, 'Camaradarie Nimish', 'Camaradarie Nimish', '2016-12-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7969, 1174, 'Project management - December', 55, 'Project Management', '2016-12-29', 5, 111, 'PM - December week4- Nimish', 'PM - December week4- Nimish', '2016-12-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7970, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-20', 5.5, 111, 'Design Bugs fixing-03', 'Design Bugs fixing-03', '2016-12-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7971, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-21', 8.5, 103, 'Coupon code changes', 'Coupon code changes', '2016-12-21 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(7972, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-21', 8.5, 103, 'ORU APP API', 'ORU APP API', '2016-12-21 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(7973, 1216, 'QA -DEC', 27, 'Internal Meetings', '2016-12-23', 1, 131, 'qa meeting -dec', 'qa meeting -dec', '2016-12-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7974, 1217, 'dec -qa', 80, 'Orbis Mobile App', '2016-12-26', 3, 131, 'Testing android oru app', 'Testing android oru app', '2016-12-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7975, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-26', 3, 131, 'Testing bug fixes in beta and live', 'Testing bug fixes in beta and live', '2016-12-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(7976, 1214, 'Reinstalation and new features', 128, 'Ayurved', '2016-12-23', 2, 115, 'Tips module managament', 'Tips module managament', '2016-12-21 00:00:00', 147, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(7977, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-23', 5, 115, 'Estimate ', 'Estimate', '2016-12-21 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(7978, 662, 'Implement flexibility', 51, 'Flexible Vacation Finder ', '2016-12-23', 4, 131, 'QA: Complete testing', 'QA: Complete testing', '2016-12-21 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7979, 1167, 'Escalation december', 25, 'Escalations', '2016-12-23', 2, 131, 'QA: GoStores demo issue', 'QA: GoStores demo issue', '2016-12-21 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(7980, 1187, 'Development - December', 23, 'Wildkale', '2016-12-21', 2, 92, 'Weekly meeting / Discussion', 'Weekly meeting / Discussion', '2016-12-21 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7981, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-22', 8, 92, 'Affiliate commision reports diplay for corresponding user types', 'Affiliate commision reports diplay for corresponding user types', '2016-12-21 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(7982, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-22', 16, 92, 'Calender module in sales representative section - 1', 'Calender module in sales representative section', '2016-12-21 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(7983, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-22', 4.5, 102, 'bug fixing 8', 'bug fixing 7', '2016-12-21 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(7984, 1172, 'Development Mob - December', 28, '8to18 - iOS and Android App', '2016-12-23', 2, 131, 'QA: IOs client feedback and changes', 'QA: IOs client feedback and changes', '2016-12-21 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7985, 1216, 'QA -DEC', 27, 'Internal Meetings', '2016-12-23', 1, 131, 'QA:Meeting', 'QA:Meeting', '2016-12-21 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7986, 1192, 'QA: December', 74, 'Alicebeta Web and App', '2016-12-23', 4, 131, 'QA:Retesting coupon code section', 'QA:Retesting coupon code section', '2016-12-21 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(7987, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-24', 13, 102, 'membership plan', 'membership plan', '2016-12-21 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7988, 1169, 'dev - december 2016', 77, 'infiniistores', '2016-12-24', 5.5, 102, 'API works 2', 'API works 2', '2016-12-21 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(7989, 1185, 'dev - december', 115, 'Mysitedetails-eswap', '2016-12-22', 2, 102, 'mockup', 'mockup', '2016-12-21 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7990, 1218, 'Development Mob - December - Additional', 28, '8to18 - iOS and Android App', '2016-12-21', 8, 97, 'Admin feedback Android - mob 19', 'Admin feedback Android - mob 19&31', '2016-12-21 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(7991, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-21', 8.5, 97, 'Notification count - Android', 'Notification count - Android', '2016-12-21 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(7992, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-22', 8.5, 102, 'image reordering/deployment', 'image reordering/deployment', '2016-12-21 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(7993, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-21', 5, 111, 'Mockup creation - Cart & Checkout', 'Mockup creation - Cart & Checkout', '2016-12-21 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7994, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-21', 1, 111, 'Design works 8', 'Design works 8', '2016-12-21 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(7995, 1159, 'Theme creation', 91, 'iScripts UberForX ', '2016-12-23', 5, 111, 'New theme creation-04', 'New theme creation-04', '2016-12-21 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7996, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-21', 2, 111, 'camaraderie - Ajai', 'camaraderie - Ajai', '2016-12-21 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(7997, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-21', 7.5, 111, 'Content page & Users page new design mockup', 'Content page & Users page new design mockup', '2016-12-21 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(7998, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-21', 1.5, 92, 'Estimation - Nutricio', 'Estimation - Nutricio', '2016-12-21 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(7999, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-21', 1.5, 92, 'Camaradarie - Sreejith', 'Camaradarie - Sreejith', '2016-12-21 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8000, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-22', 12.5, 97, 'Filter and Facebook integration', 'Filter and Facebook integration', '2016-12-22 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8001, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 103, 'camaraderie - Sandhya', 'camaraderie - Sandhya', '2016-12-22 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8002, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-23', 2, 103, 'camaraderie - Philip', 'camaraderie - Philip', '2016-12-22 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8003, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-23', 2, 103, 'camaraderie - Vishnu', 'camaraderie - Vishnu', '2016-12-22 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8004, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-23', 2, 103, 'camaraderie - Abith', 'camaraderie - Abith', '2016-12-22 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8005, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-23', 2, 103, 'camaraderie - Febin', 'camaraderie - Febin', '2016-12-22 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8006, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-22', 6, 103, 'My Organisation listing', 'My Organisation listing', '2016-12-22 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8007, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-23', 10.5, 103, 'Monthly subscription changes from client', 'Monthly subscription changes from client', '2016-12-22 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8008, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-23', 2, 131, 'Camaradarie -sreedevi', 'Camaradarie -sreedevi', '2016-12-22 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8009, 1155, 'QA: December', 77, 'infiniistores', '2016-12-27', 8, 131, 'Api section testing -infinistores', 'Api section testing -infinistores', '2016-12-22 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8010, 1219, 'QA -DEC -ADD', 97, 'infiniimarket', '2016-12-27', 1.5, 131, 'Testing new changes in product edit', 'Testing new changes', '2016-12-22 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8011, 1202, 'For December', 2, 'Trakgear', '2016-12-23', 12.5, 103, 'Google sheet tasks', 'Google sheet tasks', '2016-12-22 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8012, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-23', 2, 115, 'Estimate for 5.7 compatibility in socialware and cybermatch', 'Estimate for 5.7 compatibility in socialware and cybermatch', '2016-12-22 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8013, 1216, 'QA -DEC', 27, 'Internal Meetings', '2016-12-22', 1, 131, 'community cooperative discussion', 'community cooperative discussion', '2016-12-22 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8014, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-23', 10, 103, 'Coupon code edits', 'Coupon code edits', '2016-12-22 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8015, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-23', 16, 92, 'Implementation of angular cms to live', 'Implementation of angular cms to live', '2016-12-22 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8016, 1205, 'Outbound call fix', 124, 'Kliqbooth', '2016-12-23', 3, 92, 'Checking inbound call', 'Checking inbound call', '2016-12-22 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(8017, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2016-12-23', 5, 92, 'Checking with twitter data crunch - 1', 'Checking with twitter data crunch', '2016-12-22 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(8018, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-23', 4, 115, 'Estimate and R&D', 'Estimate and R&D', '2016-12-22 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8019, 1214, 'Reinstalation and new features', 128, 'Ayurved', '2016-12-23', 3, 115, 'Routing fix', 'Routing fix', '2016-12-22 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8020, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-23', 8, 92, 'Online wallet', 'Online wallet', '2016-12-22 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8021, 1174, 'Project management - December', 55, 'Project Management', '2016-12-27', 15, 92, 'Project management - 4', 'Project management ', '2016-12-22 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8022, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-22', 4, 97, 'Estimate and R&D - Intermountain Express', 'Estimate and R&D - Intermountain Express', '2016-12-22 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8023, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-23', 0.5, 115, 'Boosterapp design estimate', 'Boosterapp design estimate', '2016-12-22 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8024, 1049, 'dev - october', 13, 'iScripts.com', '2016-12-23', 1.5, 115, 'Pricing page design', 'Pricing page design', '2016-12-22 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8025, 1218, 'Development Mob - December - Additional', 28, '8to18 - iOS and Android App', '2016-12-22', 4.5, 97, 'Jira bug fixes - Android and iOS', 'Jira bug fixes - Android and iOS', '2016-12-22 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8026, 1220, 'Bug fixing', 105, 'Socialware 4.0', '2016-12-23', 2.5, 115, 'Bug fixing', 'Bug fixing', '2016-12-22 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8027, 1174, 'Project management - December', 55, 'Project Management', '2016-12-27', 8, 97, 'PM - December wk4- Anand', 'PM - December wk4- Anand', '2016-12-22 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8028, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-23', 4, 115, 'Bug fixings', 'Bug fixing', '2016-12-22 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8029, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-24', 17, 102, 'event repeat 4', 'event repeat 2', '2016-12-22 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8030, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-24', 8.5, 102, 'image reorder', 'image reorder', '2016-12-22 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8031, 1217, 'dec -qa', 80, 'Orbis Mobile App', '2016-12-27', 8, 131, 'Testing ios and android beta', 'Testing ios and android beta', '2016-12-22 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8032, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-22', 7, 97, 'Notification - bug fixes - Delete option added', 'Notification - bug fixes - Delete option added', '2016-12-22 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8033, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-22', 2, 111, 'Camaradarie -Rafeeq', 'Camaradarie -Rafeeq', '2016-12-22 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8034, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-22', 4, 111, 'Design works 9', 'Design works 9', '2016-12-22 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8035, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-26', 8.5, 111, 'Design bugs fixing', 'Design bugs fixing', '2016-12-22 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8036, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-22', 7.5, 111, 'Mockup creation-02', 'Mockup creation-02', '2016-12-22 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8037, 1218, 'Development Mob - December - Additional', 28, '8to18 - iOS and Android App', '2016-12-23', 3, 131, 'QA: Android changes', 'QA: Android changes', '2016-12-23 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8038, 1220, 'Bug fixing', 105, 'Socialware 4.0', '2016-12-23', 4, 102, 'bug fixes 2', 'bug fixes', '2016-12-23 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8039, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-27', 4, 131, 'Online wallet testcase preparation', 'Online wallet testcase preparation', '2016-12-23 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8040, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-23', 8, 97, 'Android - Bug fixing', 'Android - Bug fixing', '2016-12-23 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8041, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-26', 16, 92, 'Unit testing and bug fixing', 'Unit testing and bug fixing', '2016-12-23 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8042, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-26', 10, 92, 'Mysqli Implemention', 'Mysqli Implemention', '2016-12-23 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8043, 955, 'QA -AUG', 51, 'Flexible Vacation Finder ', '2016-12-28', 1, 131, 'Testing full site', 'Testing full site', '2016-12-23 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8044, 1217, 'dec -qa', 80, 'Orbis Mobile App', '2016-12-28', 3, 131, 'Testing ios and retesting android -oru ', 'Testing ios and retesting android -oru ', '2016-12-23 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8045, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-26', 4, 115, 'Pricing page for multicart', 'Pricing page for multicart', '2016-12-23 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8046, 1174, 'Project management - December', 55, 'Project Management', '2016-12-26', 1, 131, 'discussion and support and task management', 'discussion and support and task management', '2016-12-23 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8047, 1214, 'Reinstalation and new features', 128, 'Ayurved', '2016-12-23', 3, 115, 'Public profile for users', 'Public profile for users', '2016-12-23 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8048, 1170, 'Estimates - December', 26, 'Estimates', '2016-12-24', 1, 102, 'gostores - estimate', 'gostores - estimate', '2016-12-23 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8049, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-23', 6.5, 103, 'Bug fixing', 'Bug fixing', '2016-12-23 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8050, 1174, 'Project management - December', 55, 'Project Management', '2016-12-23', 6, 103, 'Management tasks - ORU,alice', 'Management tasks', '2016-12-23 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8051, 1187, 'Development - December', 23, 'Wildkale', '2016-12-27', 16, 92, 'Modifications in purchase order', 'Modifications in purchase order', '2016-12-23 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8052, 1222, 'X-mas greetings design', 13, 'iScripts.com', '2016-12-23', 2, 111, 'X-mas greetings design', 'X-mas greetings design', '2016-12-23 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8053, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-23', 3, 111, 'Design works 10', 'Design works 10', '2016-12-23 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8054, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-23', 7.5, 111, 'Mockup creation-03', 'Mockup creation-03', '2016-12-23 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8055, 1218, 'Development Mob - December - Additional', 28, '8to18 - iOS and Android App', '2016-12-26', 4, 97, '8to18 - Jira updates - iOS', '8to18 - Jira updates - iOS', '2016-12-26 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8056, 1174, 'Project management - December', 55, 'Project Management', '2016-12-28', 3, 131, 'Task management ', 'Task management ', '2016-12-26 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8057, 1202, 'For December', 2, 'Trakgear', '2016-12-28', 25.5, 103, 'Google sheet tasks - Issue/return report', 'Issue/return report', '2016-12-26 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8058, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-29', 17, 103, 'My organization - nested levels', 'My organization - nested levels', '2016-12-26 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8059, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-26', 6.5, 92, ' netmenus  mysql migration', '\r\nnetmenus  mysql migration', '2016-12-26 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8060, 1189, 'December works', 74, 'Alicebeta Web and App', '2016-12-28', 9.5, 103, 'Remember me functionality', 'Remember me functionality', '2016-12-26 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8061, 1209, 'QA: DECEMBER', 128, 'Ayurved', '2016-12-29', 3, 131, 'QA: additional feature', 'QA: additional feature', '2016-12-26 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8062, 1220, 'Bug fixing', 105, 'Socialware 4.0', '2016-12-27', 8, 115, 'Bug fixing-1', 'Bug fixing', '2016-12-26 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8063, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-27', 6.5, 92, 'netmenus mysql migration support', 'netmenus mysql migration support', '2016-12-26 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8064, 1195, 'dev - december 2016', 13, 'iScripts.com', '2016-12-27', 4, 115, 'Pricing page for all products', 'Pricing page for all products', '2016-12-26 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8065, 1214, 'Reinstalation and new features', 128, 'Ayurved', '2016-12-28', 1, 115, 'Google analytics and mail issue fix', 'Google analytics and mail issue fix', '2016-12-26 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8066, 1171, 'interviews - december 2016', 35, 'Interviews', '2016-12-26', 1, 103, 'PHP developer - Doan', 'PHP developer - Doan', '2016-12-26 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8067, 1174, 'Project management - December', 55, 'Project Management', '2016-12-29', 10, 115, 'Project and team management-1', 'Project and team management', '2016-12-26 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8068, 1174, 'Project management - December', 55, 'Project Management', '2016-12-27', 3.5, 103, 'Management tasks - ORU,alice.', 'Management tasks - ORU,alice', '2016-12-26 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8069, 1167, 'Escalation december', 25, 'Escalations', '2016-12-27', 1, 102, 'gostores demo issue', 'gostores demo issue', '2016-12-26 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8070, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-28', 7.5, 102, 'bug fixes', '7.5', '2016-12-26 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8071, 1223, 'dev - december addn', 77, 'infiniistores', '2016-12-28', 4, 102, 'api update pack', 'api update pack', '2016-12-26 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8072, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-28', 17, 102, 'event contracts', 'event contracts', '2016-12-26 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8073, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-29', 25, 102, 'pdf reports', 'pdf reports', '2016-12-26 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8074, 1161, ' Facebook login - UI compatibility for iOS ', 127, 'Ravox Social Marketplace', '2016-12-26', 4, 97, 'Home page - Scroll issue', 'Home page - Scroll issue', '2016-12-26 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8076, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-28', 17, 97, 'iOS - Bugfixing', 'iOS - Bugfixing', '2016-12-26 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8077, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-27', 17, 97, 'Facebook login', 'Facebook login', '2016-12-26 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8078, 1198, 'QA: Monthly Report', 30, 'Internal Sessions', '2016-12-29', 4, 131, 'QA:November', 'QA:November', '2016-12-26 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8079, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2016-12-28', 6, 92, 'Checking with twitter data crunch - 2', 'Checking with twitter data crunch ', '2016-12-26 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(8080, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-26', 6, 111, 'Design Bugs fixing-04', 'Design Bugs fixing-04', '2016-12-26 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8081, 1224, 'Design bug fixing-New Pack', 105, 'Socialware 4.0', '2016-12-26', 2, 111, 'Design bug fixing-01', 'Design bug fixing-01', '2016-12-26 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8082, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-26', 4, 111, 'Design works 11', 'Design works 11', '2016-12-26 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8084, 1176, 'Development Mob - December', 120, 'PlayMe', '2016-12-26', 4, 111, 'Mockup creation-04', 'Mockup creation-04', '2016-12-26 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8085, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-30', 4, 131, 'Test case execution', 'Test case execution', '2016-12-27 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8086, 1223, 'dev - december addn', 77, 'infiniistores', '2016-12-28', 2, 102, 'store creation', 'store creation', '2016-12-27 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8087, 1225, 'R&D - Android Things', 33, 'R&D/Training/Upgrades', '2016-12-27', 6, 97, 'Android Things - Overview', 'Android Things - Overview', '2016-12-27 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8088, 1187, 'Development - December', 23, 'Wildkale', '2016-12-28', 5, 92, 'Updations in cancel order', 'Updations in cancel order', '2016-12-27 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8089, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-29', 16, 92, 'CMS bug fixing', 'CMS bug fixing', '2016-12-27 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8090, 1220, 'Bug fixing', 105, 'Socialware 4.0', '2016-12-29', 8, 115, 'Bug fixing and pack creation', 'Bug fixing and pack creation', '2016-12-27 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8091, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-29', 16, 92, 'Unit testing and bug fixing -1', 'Unit testing and bug fixing', '2016-12-27 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8092, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-30', 4, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2016-12-27 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8093, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-28', 4, 92, 'update the completed changes to demo / verify / forward for testing', 'update the completed changes to demo / verify / forward for testing', '2016-12-27 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8094, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-30', 4, 131, 'Retesting resolved bugs -neha', 'Retesting resolved bugs', '2016-12-27 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8095, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-28', 4, 92, 'mysql conversion fixes in class files', 'mysql conversion fixes in class files', '2016-12-27 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8096, 1192, 'QA: December', 74, 'Alicebeta Web and App', '2016-12-30', 1, 131, 'QA:Retesting coupon code section.', 'QA:Retesting coupon code section..', '2016-12-27 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8097, 1178, 'Dev - December', 16, 'Saco', '2016-12-28', 14, 92, 'Updating slider and calender', 'Updating slider and calender', '2016-12-27 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8098, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-29', 6, 92, 'Existing api changes and filter api', 'Existing api changes and filter api', '2016-12-27 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8099, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-28', 4, 102, 'design updates', 'design works', '2016-12-27 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8100, 1224, 'Design bug fixing-New Pack', 105, 'Socialware 4.0', '2016-12-27', 4, 111, 'Design bug fixing-02', 'Design bug fixing-02', '2016-12-27 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8101, 1226, 'ios New design', 28, '8to18 - iOS and Android App', '2016-12-27', 7.5, 111, 'ios New design - Splash design & login', 'ios New design - Splash design & login', '2016-12-27 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8102, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-27', 25.5, 103, 'ORU user section and donation.', 'ORU user section and donation.', '2016-12-27 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8103, 1219, 'QA -DEC -ADD', 97, 'infiniimarket', '2016-12-30', 8.5, 131, 'QA: Retesting', 'QA: Retesting.', '2016-12-28 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8104, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2016-12-30', 2, 131, 'QA: Retesting resolved', 'QA: Retesting resolved', '2016-12-28 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8105, 1205, 'Outbound call fix', 124, 'Kliqbooth', '2016-12-28', 4, 111, 'Realcall logo & website modifications', 'Realcall logo & website modifications', '2016-12-28 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8106, 1179, 'dev - december 2016', 24, 'BBF', '2016-12-30', 2, 115, 'Bug fixing-11', 'Bug fixing', '2016-12-28 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8107, 1227, 'Bug fixing', 128, 'Ayurved', '2016-12-31', 4.5, 115, 'Bug fixing and profile picture change', 'Bug fixing and profile picture change', '2016-12-28 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8108, 1220, 'Bug fixing', 105, 'Socialware 4.0', '2016-12-30', 2, 115, 'Bug fixing3', 'Bug fixing3', '2016-12-28 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8109, 1228, 'Design for profile pictures', 128, 'Ayurved', '2016-12-28', 2, 115, 'Design for profile picture', 'Design for profile picture', '2016-12-28 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8110, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-29', 5.5, 102, 'add user - admin', 'add user - admin', '2016-12-28 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8111, 1161, ' Facebook login - UI compatibility for iOS ', 127, 'Ravox Social Marketplace', '2016-12-28', 6, 97, 'Pintrest Updation ', 'Pintrest Updation', '2016-12-28 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8112, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-28', 6, 97, 'BugFixing - Andorid', 'BugFixing - Andorid', '2016-12-28 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8113, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-30', 17, 102, 'event contract 2', 'event contract 2', '2016-12-28 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8114, 1223, 'dev - december addn', 77, 'infiniistores', '2016-12-30', 8.5, 102, 'store installation check', 'store installation check', '2016-12-28 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8115, 1187, 'Development - December', 23, 'Wildkale', '2016-12-30', 3, 92, 'Ship date modification, modify order, cancel order, bug fixing', 'Ship date modification, modify order, cancel order, bug fixing', '2016-12-28 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8116, 1049, 'dev - october', 13, 'iScripts.com', '2016-12-31', 4, 131, 'QA: Price checking', 'QA: Price checking', '2016-12-28 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8117, 1229, 'Booster website design mckup creation', 13, 'iScripts.com', '2016-12-29', 12, 111, 'Booster website design mckup creation-3pages', 'Booster website design mckup creation-3pages', '2016-12-28 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8118, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-28', 2, 92, 'plan listing error fixes / mysql strict mode related issue fixes', 'plan listing error fixes / mysql strict mode related issue fixes', '2016-12-28 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8119, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-29', 2.5, 92, 'online wallet - add money form page design / validation', 'online wallet - add money form page design / validation', '2016-12-28 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8120, 1111, 'Dev-November', 23, 'Wildkale', '2016-12-31', 5, 131, 'QA: Coupon code and giftcard', 'QA: Coupon code and giftcard', '2016-12-28 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8121, 1198, 'QA: Monthly Report', 30, 'Internal Sessions', '2016-12-31', 3, 131, 'QA: Monthly November..', 'QA: Monthly November..', '2016-12-28 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8122, 1230, 'Dev-Dec New', 13, 'iScripts.com', '2016-12-30', 5, 115, 'Pricing page chnages', 'Pricing page chnages', '2016-12-28 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8123, 1231, 'January Works', 74, 'Alicebeta Web and App', '2016-12-28', 8, 92, 'Subscription option', 'Subscription option', '2016-12-28 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8124, 1069, 'Devops work - October', 117, 'DevOps Work', '2016-12-30', 10, 92, 'Setting up configuration for incoming mails', 'Setting up configuration for incoming mails', '2016-12-28 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8125, 1232, 'New set of requirements', 128, 'Ayurved', '2016-12-29', 1.5, 115, 'admin settings -google analytics', 'admin settings -google analytics', '2016-12-28 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8126, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-30', 8.5, 115, 'My organisation updates', 'My organisation updates', '2016-12-28 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8127, 1233, 'Development Mob - December - Additional', 120, 'PlayMe', '2016-12-29', 17, 97, 'Signup Handling - Facebook - Filters', 'Signup Handling - Facebook - Filters', '2016-12-29 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8128, 1234, 'december 2', 55, 'Project Management', '2016-12-30', 16, 103, 'Management tasks.', 'Management tasks.', '2016-12-29 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8129, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-30', 15, 92, 'Mysql1 conversion, testing and usablility testing', 'Mysql1 conversion, testing and usablility testing', '2016-12-29 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8130, 1180, 'For December', 92, 'TrakGear Lite', '2016-12-29', 4.5, 103, 'Google sheet tasks.', 'Google sheet tasks.', '2016-12-29 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8131, 1182, 'Dev - December', 116, '8 to 18 Sales Automation Tool', '2016-12-30', 14, 92, 'CMS api', 'CMS api', '2016-12-29 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8132, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-29', 2, 92, 'Camaradarie - Remya', 'Camaradarie - Remya', '2016-12-29 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8133, 1212, 'camaraderie - dec', 30, 'Internal Sessions', '2016-12-29', 2, 92, 'Camaradarie - Vibin', 'Camaradarie - Vibin', '2016-12-29 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8134, 1188, 'Development - December', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2016-12-30', 4, 92, 'Add money to waalets paypal payment integration / mywallets listing', 'Add money to waalets paypal payment integration / mywallets listing', '2016-12-29 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8135, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2016-12-30', 6, 92, 'Verify all functionality in sydney server', 'Verify all functionality in sydney server', '2016-12-29 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8136, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-29', 9, 97, 'Orbis - iOS Android Bug fixes', 'Orbis - iOS Android Bug fixes', '2016-12-29 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8137, 1227, 'Bug fixing', 128, 'Ayurved', '2016-12-30', 8.5, 115, 'Bug fixes', 'Bug fixes', '2016-12-29 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8138, 1216, 'QA -DEC', 27, 'Internal Meetings', '2016-12-29', 1, 131, 'QA: Aravind', 'QA: Aravind', '2016-12-29 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8139, 1216, 'QA -DEC', 27, 'Internal Meetings', '2016-12-29', 1, 131, 'QA: Meeting Sreedevi', 'QA: Meeting Sreedevi', '2016-12-29 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8140, 1216, 'QA -DEC', 27, 'Internal Meetings', '2016-12-29', 1, 131, 'QA: Meeting Neha', 'QA: Meeting Neha', '2016-12-29 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8141, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-30', 4, 115, 'Testing', 'Testing', '2016-12-29 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8142, 1207, 'dev - december addn', 97, 'infiniimarket', '2016-12-30', 5, 115, 'Bug fixing', 'Bug fixing', '2016-12-29 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8143, 1227, 'Bug fixing', 128, 'Ayurved', '2016-12-30', 2, 115, 'Bug fix', 'Bug fix', '2016-12-29 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8144, 1230, 'Dev-Dec New', 13, 'iScripts.com', '2016-12-29', 4.5, 115, 'Pricing page fix in all products', 'Pricing page fix in all products', '2016-12-29 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8145, 1149, 'Facebook - Checkout Issues', 125, 'Ravox Buyer iOS App', '2016-12-31', 3, 131, 'API fix', 'API fix', '2016-12-29 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8146, 1161, ' Facebook login - UI compatibility for iOS ', 127, 'Ravox Social Marketplace', '2016-12-30', 3, 131, 'API FIX', 'API FIX', '2016-12-29 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8147, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-29', 8.5, 103, 'Organisation & bug fixing', 'Organisation & bug fixing', '2016-12-29 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8148, 1231, 'January Works', 74, 'Alicebeta Web and App', '2016-12-30', 16, 103, 'Beans listing ', 'Beans listing', '2016-12-29 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8149, 1183, 'QA: December', 116, '8 to 18 Sales Automation Tool', '2016-12-30', 17, 103, 'CMS API', 'CMS API', '2016-12-29 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8150, 1235, 'Development - December2', 23, 'Wildkale', '2016-12-30', 16, 103, 'Gift card testing', 'Gift card testing', '2016-12-29 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8151, 1223, 'dev - december addn', 77, 'infiniistores', '2016-12-30', 17, 115, 'Store backend updates', 'Store backend updates', '2016-12-29 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8156, 1231, 'January Works', 74, 'Alicebeta Web and App', '2016-12-30', 6, 111, 'Design changes in checkout page', 'Design changes in checkout page', '2016-12-29 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8153, 1230, 'Dev-Dec New', 13, 'iScripts.com', '2016-12-30', 4, 115, 'Iscripts descriptive images and product page alignment issue fix', 'Iscripts descriptive images and product page alignment issue fix', '2016-12-29 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8154, 1167, 'Escalation december', 25, 'Escalations', '2016-12-31', 3, 131, 'Escalations support', 'Escalations support', '2016-12-29 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8155, 1236, 'QA -DEC', 105, 'Socialware 4.0', '2017-01-03', 2.5, 131, 'Retesting new pack ', 'Retesting new pack ', '2016-12-29 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8157, 1237, 'New App design-02', 28, '8to18 - iOS and Android App', '2016-12-29', 4, 111, 'New App design-01', 'New App design-01', '2016-12-29 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8158, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-30', 7, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2016-12-29 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8159, 1233, 'Development Mob - December - Additional', 120, 'PlayMe', '2016-12-30', 4, 97, 'Comment Add - Listing', 'Comment Add - Listing', '2016-12-30 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8160, 1196, 'QA -DEC', 103, '8to18 - AD Assist', '2016-12-31', 8.5, 131, 'Testing and test case execution', 'Testing and test case execution', '2016-12-30 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8161, 1227, 'Bug fixing', 128, 'Ayurved', '2016-12-31', 2, 131, 'QA: Retesting', 'QA: Retesting', '2016-12-30 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8162, 1178, 'Dev - December', 16, 'Saco', '2016-12-30', 5.5, 103, 'API modification and slider implementation', 'API modification and slider implementation', '2016-12-30 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8163, 1183, 'QA: December', 116, '8 to 18 Sales Automation Tool', '2016-12-31', 8.5, 131, 'QA:CMS Section', 'QA:CMS Section', '2016-12-30 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8164, 1177, 'Development API - December', 120, 'PlayMe', '2016-12-30', 3, 103, 'Comment API implementation', 'Comment API implementation', '2016-12-30 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8165, 1236, 'QA -DEC', 105, 'Socialware 4.0', '2016-12-31', 2, 131, 'QA: Retesting pack', 'QA: Retesting pack', '2016-12-30 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8166, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-31', 6.5, 131, 'Testing new features for release ', 'Testing new features for release ', '2016-12-30 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8167, 1173, 'App Dev - December', 80, 'Orbis Mobile App', '2016-12-31', 2, 131, 'Retesting resolved bugs ios and android', 'Retesting resolved bugs ios and android', '2016-12-30 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8168, 1231, 'January Works', 74, 'Alicebeta Web and App', '2016-12-30', 8, 103, 'Subscription', 'Subscription', '2016-12-30 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8169, 1184, 'For December1', 3, 'Orbis Marketplace-ORU', '2016-12-30', 4.5, 103, 'Admin subscription', 'Admin subscription', '2016-12-30 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8170, 1208, 'dec 2', 3, 'Orbis Marketplace-ORU', '2016-12-30', 1, 103, 'Donation enhancement', 'Donation enhancement', '2016-12-30 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8171, 1229, 'Booster website design mckup creation', 13, 'iScripts.com', '2016-12-30', 2, 111, 'Booster website modifications', 'Booster website modifications', '2016-12-30 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8172, 1237, 'New App design-02', 28, '8to18 - iOS and Android App', '2016-12-30', 4.5, 111, 'New App design-02', 'New App design-02', '2016-12-30 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8173, 1181, 'dev - december', 103, '8to18 - AD Assist', '2016-12-30', 8.5, 102, 'event contract 3', 'event contract 3', '2016-12-30 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8174, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2017-01-02', 3, 92, 'Checking with twitter data crunch - 3', 'Checking with twitter data crunch - 3', '2017-01-02 00:00:00', 96, 100, 'completed', '0', NULL, NULL),
(8175, 1238, 'QA -jan', 43, 'iScripts Netmenus', '2017-01-05', 5, 131, 'Testing full site', 'Testing full site', '2017-01-02 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8176, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2017-01-03', 1, 92, 'Twitter data testing', 'Twitter data testing', '2017-01-02 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8177, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-03', 16, 97, 'Comment Listing & Settings', 'Comment Listing & Settings', '2017-01-02 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8178, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-02', 8, 97, 'ORU Business - API Auth', 'ORU Business - API Auth', '2017-01-02 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8179, 1242, 'For January', 2, 'Trakgear', '2017-01-04', 25.5, 103, 'Google sheet tasks', 'Google sheet tasks', '2017-01-02 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8180, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-04', 25.5, 103, 'Release tasks & bug fixing', 'Release tasks & bug fixing', '2017-01-02 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8181, 1243, 'Product Study', 30, 'Internal Sessions', '2017-01-05', 8.5, 115, 'Socialware bug fixes', 'Socialware bug fixes', '2017-01-02 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8182, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-02', 8.5, 103, 'My Organization', 'My Organization', '2017-01-02 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8183, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-03', 17, 103, 'CMS API and bug fixing.', 'CMS API and bug fixing.', '2017-01-02 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8184, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-04', 15, 103, 'Subscription .', 'Subscription', '2017-01-02 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8185, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-03', 8.5, 103, 'Add money to wallets / send emails to admin', 'Add money to wallets / send emails to admin / update the changes to live site / verify', '2017-01-02 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8186, 1220, 'Bug fixing', 105, 'Socialware 4.0', '2017-01-05', 7.5, 115, 'fix reopen bugs', 'fix reopen bugs', '2017-01-02 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8187, 1247, 'roject management - January', 55, 'Project Management', '2017-01-02', 4, 103, 'Management tasks - ORU,alice', 'Management tasks - ORU,alice', '2017-01-02 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8188, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-04', 17, 102, 'faq section', 'faq section', '2017-01-02 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8189, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-05', 17, 102, 'contracts', 'contracts', '2017-01-02 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8190, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-05', 25, 102, 'calendar updates/reports', 'calendar updates/reports', '2017-01-02 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8191, 1247, 'roject management - January', 55, 'Project Management', '2017-01-05', 9, 102, 'Projects and Team management', 'Projects and Team management', '2017-01-02 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8192, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-04', 7, 131, 'Retesting resolved bugs and testing new features', 'Retesting resolved bugs and testing new features', '2017-01-02 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8193, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-05', 8, 115, 'Design for showcase page and descriptive image', 'Design for showcase page and descriptive image', '2017-01-02 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8194, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-04', 4.5, 115, 'Spamming and SMTP fix for invoice', 'Spamming and SMTP fix for invoice', '2017-01-02 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8195, 1247, 'roject management - January', 55, 'Project Management', '2017-01-05', 1, 131, 'Weekly report for qa preparation', 'Weekly report for qa preparation', '2017-01-02 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8196, 1247, 'roject management - January', 55, 'Project Management', '2017-01-05', 10, 115, 'Project and team management', 'Project and team management', '2017-01-02 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8197, 1205, 'Outbound call fix', 124, 'Kliqbooth', '2017-01-05', 5, 131, 'QA: Testcase execution', 'QA: Testcase execution', '2017-01-02 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8198, 1251, 'Dev - January', 16, 'Saco', '2017-01-04', 11, 111, 'Time line modifications', 'Time line modifications', '2017-01-02 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8199, 1252, 'API development-Jan', 120, 'PlayMe', '2017-01-04', 6, 111, 'Filter comment API', 'Filter comment API', '2017-01-02 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8200, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-03', 5, 111, 'Bug fixing', 'Bug fixing', '2017-01-02 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8201, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-03', 1, 111, 'Design works-01', 'Design works-01', '2017-01-02 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8202, 1247, 'roject management - January', 55, 'Project Management', '2017-01-05', 4, 111, 'PM-Jan-Week1-Nimish', 'PM-Jan-Week1-Nimish', '2017-01-02 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8203, 1253, 'New App design-03', 28, '8to18 - iOS and Android App', '2017-01-02', 7.5, 111, 'New Screens creation', 'New Screens creation', '2017-01-02 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8204, 1254, 'Paypal integration', 125, 'Ravox Buyer iOS App', '2017-01-05', 6, 92, 'Paypal integration', 'Paypal integration', '2017-01-03 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8205, 1206, 'API Fix and Data crunch', 118, 'keyScore', '2017-01-05', 4, 92, 'Checking with twitter data crunch - 4', 'Checking with twitter data crunch - 4', '2017-01-03 00:00:00', 96, 100, 'in progress', '0', NULL, NULL),
(8206, 914, 'New functionality implementation and fixes', 15, 'APMS - PM', '2017-01-05', 3, 92, 'Leave policy process change', 'Leave policy process change', '2017-01-03 00:00:00', 96, 100, 'in progress', '0', NULL, NULL),
(8207, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-01-05', 1, 131, 'testing calender speed issue testing', 'testing calender speed issue testing', '2017-01-03 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8208, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-06', 1, 131, 'qa meeting and IE installation', 'qa meeting and IE installation', '2017-01-03 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8209, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2017-01-06', 1, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-03 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8210, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2017-01-06', 2.5, 92, 'Bug fixes  management / verify', 'Bug fixes  management / verify', '2017-01-03 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8211, 1199, 'Career page modifications', 19, 'Armia.com', '2017-01-04', 1, 92, 'Add captcha to request a quote page', 'Add captcha to request a quote page', '2017-01-03 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8212, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-05', 16, 92, 'Bug fixing', 'Bug fixing', '2017-01-03 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8213, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-03', 8, 92, 'App needs the ability for coaches to be able to reenter the scores for a particular event, even after they have already entered in once', 'App needs the ability for coaches to be able to reenter the scores for a particular event, even after they have already entered in once', '2017-01-03 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8214, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-04', 6, 92, 'Affilaite Recurring Billing / Commisions Calculation update to live site / verify', 'Affilaite Recurring Billing / Commisions Calculation update to live site / verify', '2017-01-03 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8215, 1232, 'New set of requirements', 128, 'Ayurved', '2017-01-05', 3.5, 102, 'bug fixes', 'bug fixes', '2017-01-03 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8216, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-04', 1, 102, 'bug fix', 'bug fix', '2017-01-03 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8217, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-04', 4, 102, 'dev tasks', 'dev tasks', '2017-01-03 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8218, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-06', 7, 131, 'Testing release and app live --api', 'Testing release and app live --api', '2017-01-03 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8219, 1236, 'QA -DEC', 105, 'Socialware 4.0', '2017-01-06', 4, 131, 'QA : Retesting', 'QA : Retesting', '2017-01-03 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8220, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-03', 1, 131, 'QA meeting: NEHA', 'QA meeting: NEHA', '2017-01-03 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8221, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-03', 1, 131, 'QA meeting: ARavind', 'QA meeting: ARavind', '2017-01-03 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8222, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-06', 2, 131, 'QA:  DEsign changes', 'QA:  DEsign changes', '2017-01-03 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8223, 1243, 'Product Study', 30, 'Internal Sessions', '2017-01-04', 8.5, 102, 'socialware mysqli', 'socialware mysqli', '2017-01-03 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8224, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-03', 8, 111, 'Design works-02', 'Design works-02', '2017-01-03 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8225, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-03', 0.5, 111, 'Bug fixing-02', 'Bug fixing-02', '2017-01-03 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8226, 1259, 'New App design-04', 28, '8to18 - iOS and Android App', '2017-01-03', 7.5, 111, 'New App design-01', 'New App design-01', '2017-01-03 00:00:00', 111, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(8227, 1247, 'roject management - January', 55, 'Project Management', '2017-01-06', 15, 92, 'Project management', 'Project management', '2017-01-03 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8228, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-01-09', 4, 131, 'Meeting and classification of requirement list', 'Meeting and classification of requirement list', '2017-01-04 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8229, 1238, 'QA -jan', 43, 'iScripts Netmenus', '2017-01-09', 2.5, 131, 'Testing php version upgrade', 'Testing php version upgrade', '2017-01-04 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8230, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-05', 16, 92, 'CMS api', 'CMS api', '2017-01-04 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8231, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-04', 8, 97, 'App needs the ability for coaches to be able to reenter the scores for a particular event, even after they have already entered in once - Android', 'App needs the ability for coaches to be able to reenter the scores for a particular event, even after they have already entered in once - Android', '2017-01-04 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8232, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-04', 8, 97, 'Settings Page', 'Settings Page', '2017-01-04 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8233, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-04', 8, 97, 'ORU Business - API Auth -1', 'ORU Business - API Auth -1', '2017-01-04 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8234, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2017-01-05', 6, 92, 'Bug fixing issues reported', 'Bug fixing issues reported', '2017-01-04 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8235, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-05', 16, 92, 'Farmstand - Holiday Settings', 'Farmstand - Holiday Settings', '2017-01-04 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8236, 1261, '5.6 Upgrade', 75, 'iScripts EasyIndex', '2017-01-05', 4.5, 92, 'mysqli conversion', 'mysqli conversion', '2017-01-04 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8237, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-04', 2, 92, 'Registration module updation', 'Registration module updation', '2017-01-04 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8238, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-04', 3.5, 92, 'bugfixing', 'bugfixing', '2017-01-04 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8239, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-04', 5, 92, 'Bug fixing', 'Bug fixing', '2017-01-04 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8240, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-09', 7, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-04 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8241, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-04', 3, 131, 'QA: result post feature', 'QA: result post feature', '2017-01-04 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8242, 1205, 'Outbound call fix', 124, 'Kliqbooth', '2017-01-06', 5, 131, 'QA: Inbound calls', 'QA: Inbound calls', '2017-01-04 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8243, 1230, 'Dev-Dec New', 13, 'iScripts.com', '2017-01-06', 5, 131, 'QA; Design Changes', 'QA; Design Changes', '2017-01-04 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8244, 1232, 'New set of requirements', 128, 'Ayurved', '2017-01-04', 2.5, 111, 'bug fixes-Design', 'bug fixes-Design', '2017-01-04 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8245, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-04', 6, 111, 'Descriptive images creation-01', 'Descriptive images creation-01', '2017-01-04 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8246, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-04', 8.5, 111, 'Design works-03', 'Design works-03', '2017-01-04 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8247, 1259, 'New App design-04', 28, '8to18 - iOS and Android App', '2017-01-05', 5.5, 111, 'New App design-02', 'New App design-03', '2017-01-04 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8248, 1263, 'Product Study - Mobile Apps', 30, 'Internal Sessions', '2017-01-09', 8, 97, 'Product Study - Mobile Apps', 'Product Study - Mobile Apps', '2017-01-05 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8249, 1241, 'For January', 92, 'TrakGear Lite', '2017-01-06', 8.5, 92, 'Bug fixing', 'Bug fixing', '2017-01-05 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8250, 1247, 'roject management - January', 55, 'Project Management', '2017-01-10', 6, 97, 'PM - January wk1 - Anand', 'PM - January wk1 - Anand', '2017-01-05 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8251, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-01-09', 5, 131, 'Testing events section and checking requirement list', 'Testing events section and checking requirement list', '2017-01-05 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8252, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-06', 16, 92, 'Bug fixing of cms', 'Bug fixing of cms', '2017-01-05 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8253, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-06', 8.5, 102, 'bug fixing 2', 'bug fixing', '2017-01-05 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8254, 1183, 'QA: December', 116, '8 to 18 Sales Automation Tool', '2017-01-09', 6, 131, 'QA: Retesting CMS section', 'QA: Retesting CMS section', '2017-01-05 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8255, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-05', 1, 131, 'Leads: Aravind', 'Leads: Aravind', '2017-01-05 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8256, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-06', 6.5, 102, 'bug fixes', 'bug fixes', '2017-01-05 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8257, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-06', 17, 97, 'Settings Page - Notification', 'Settings Page - Notification', '2017-01-05 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8258, 1251, 'Dev - January', 16, 'Saco', '2017-01-06', 11, 92, 'API Changes and event calender implementation', 'API Changes and event calender implementation', '2017-01-05 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8259, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-06', 17, 102, 'contracts 2', 'contracts', '2017-01-05 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8260, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-06', 6, 92, 'Settings api', 'Settings api', '2017-01-05 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8261, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-06', 1, 102, 'estimate - cybermatch', 'estimate - cybermatch', '2017-01-05 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8262, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-05', 6, 92, 'Weekly meeting / discussion / bug fixes', 'Weekly meeting / discussion / bug fixes', '2017-01-05 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8263, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-05', 2, 97, 'Jira updates - fixes', 'Jira updates - fixes', '2017-01-05 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8264, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-06', 8.5, 102, 'dev tasks', 'dev tasks', '2017-01-05 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8265, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-05', 2.5, 92, ' iScriptsCloud MultiCart | info@ooodw.ru', ' iScriptsCloud MultiCart | info@ooodw.ru', '2017-01-05 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8266, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-05', 7.5, 97, 'ORU Business - Bug fixing', 'ORU Business - Bug fixing', '2017-01-05 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8267, 1243, 'Product Study', 30, 'Internal Sessions', '2017-01-09', 8, 102, 'mysqli update - easyindex', 'mysqli update - easyindex', '2017-01-05 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8268, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-05', 6, 111, 'Design works-04', 'Design works-04', '2017-01-05 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8269, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-05', 2.5, 111, 'Design bug fixes-01', 'Design bug fixes-01', '2017-01-05 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8270, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-05', 4, 111, 'Descriptive images creation-02', 'Descriptive images creation-02', '2017-01-05 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8271, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-09', 3.5, 131, 'Testing ', 'Testing ', '2017-01-05 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8272, 1236, 'QA -DEC', 105, 'Socialware 4.0', '2017-01-10', 1.5, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-05 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8273, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-10', 6, 131, 'Retesting resolved bugs -2', 'Retesting resolved bugs -2', '2017-01-05 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8274, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-05', 8, 92, 'Product subscription', 'Product subscription', '2017-01-05 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8275, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-05', 8, 92, 'Combine subscription fee', 'Combine subscription fee', '2017-01-05 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8276, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-05', 7.5, 111, 'Design bug fixing - 01', 'Design bug fixing - 01', '2017-01-05 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8277, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-10', 8.5, 102, 'bug fixing 3', 'bug fixing', '2017-01-06 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8278, 1242, 'For January', 2, 'Trakgear', '2017-01-06', 8.5, 103, 'Enhancements', 'Enhancements', '2017-01-06 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8279, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-06', 1, 103, 'Design issue fixes', 'Design issue fixes', '2017-01-06 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8280, 1263, 'Product Study - Mobile Apps', 30, 'Internal Sessions', '2017-01-06', 5, 97, 'Product Study - Mobile Apps 2', 'Product Study - Mobile Apps 2', '2017-01-06 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8281, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-10', 4, 103, 'Escalation Multicart - craftycrafters', 'Escalation Multicart - craftycrafters', '2017-01-06 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8282, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-06', 5, 103, 'Additional req / add text to the email connet', 'forward meeting minutes / Estimate prepartion for additional req / add text to the email connet', '2017-01-06 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8283, 1198, 'QA: Monthly Report', 30, 'Internal Sessions', '2017-01-09', 1.5, 131, 'System os change ', 'System os change ', '2017-01-06 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8284, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-09', 1, 131, 'Internal meeting -neha', 'Internal meeting ', '2017-01-06 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8285, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-09', 1, 131, 'Internal meeting -sreedevi', 'Internal meeting ', '2017-01-06 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8286, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-06', 7.5, 103, 'Subscription & bug fixes', 'Subscription & bug fixes', '2017-01-06 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8287, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-06', 7.5, 111, 'Design bug fixing - 02', 'Design bug fixing - 02', '2017-01-06 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8288, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-10', 6.5, 131, 'Retesting resolved bugs -3', 'Retesting resolved bugs -3', '2017-01-06 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8289, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-06', 7, 111, 'Design conversion-01', 'Design conversion-01', '2017-01-06 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8290, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-06', 1, 111, 'Design modifications & support', 'Design modifications & support', '2017-01-06 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8291, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-06', 8.5, 92, 'CMS api fixes', 'CMS api fixes', '2017-01-06 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8292, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-06', 1, 111, 'Design bug fixing-02', 'Design bug fixing-02', '2017-01-06 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8293, 1266, 'Changing Jalmer to Realcall', 129, 'Realcall', '2017-01-06', 5, 92, 'Changing logo and home page layout', 'Changing logo and home page layout', '2017-01-06 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8294, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-06', 7.5, 97, 'ORU App iOS and Business - Bugfixes', 'ORU App iOS and Business - Bugfixes', '2017-01-06 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8295, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-06', 8.5, 103, 'E-jabber push notification, subscription merging', 'E-jabber push notification, subscription merging', '2017-01-06 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8296, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-07', 6.5, 102, 'pricing', 'pricing', '2017-01-06 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8297, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-06', 8, 92, 'Client feedback implementation', 'Client feedback implementation', '2017-01-06 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8298, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-07', 2, 102, 'bug fixing', 'bug fixing', '2017-01-06 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8299, 1247, 'roject management - January', 55, 'Project Management', '2017-01-06', 7.5, 103, 'Management tasks', 'Management tasks', '2017-01-06 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8300, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-06', 8.5, 103, 'My money organization', 'My money organization', '2017-01-06 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8301, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-09', 4, 131, 'QA: subscriptiopn', 'QA: subscriptiopn', '2017-01-06 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8302, 1266, 'Changing Jalmer to Realcall', 129, 'Realcall', '2017-01-09', 8, 92, 'Changing to realcall in code, removing webpay payment gateway.', 'Changing to realcall in code, removing webpay payment gateway.', '2017-01-06 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8303, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-09', 3.5, 115, 'Iscripts estimate', 'Iscripts estimate', '2017-01-06 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8304, 1230, 'Dev-Dec New', 13, 'iScripts.com', '2017-01-09', 1, 115, 'Ravox study and setup', 'Ravox study and setup', '2017-01-06 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8305, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-09', 4, 92, 'implement one time paypal integration for affiliate sign up', 'implement one time paypal integration for affiliate sign up', '2017-01-09 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8306, 1267, 'QA: January', 97, 'infiniimarket', '2017-01-12', 4.5, 131, 'QA: Retesting', 'QA: Retesting', '2017-01-09 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8307, 1238, 'QA -jan', 43, 'iScripts Netmenus', '2017-01-12', 1, 131, 'QA: Retesting', 'QA: Retesting', '2017-01-09 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8308, 1242, 'For January', 2, 'Trakgear', '2017-01-11', 25.5, 103, 'Google sheet tasks - Report section', 'Google sheet tasks  - Report section', '2017-01-09 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8309, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-10', 16, 97, 'Notification - Settings - feedbacks', 'Notification - Settings - feedbacks', '2017-01-09 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8310, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-09', 8, 97, 'Firebase Integration - Android', 'Firebase Integration - Android', '2017-01-09 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8311, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-09', 5, 97, 'ORU Marketplace - minor fixes and live build', 'ORU Marketplace - minor fixes and live build', '2017-01-09 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8312, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-10', 15, 103, 'Feedback changes', 'Feedback changes', '2017-01-09 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8313, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-10', 2, 103, 'Design changes in cart & checkout page', 'Design changes in cart & checkout page', '2017-01-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8314, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-11', 25.5, 103, 'My Organization tasks', 'My Organization tasks', '2017-01-09 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8315, 1251, 'Dev - January', 16, 'Saco', '2017-01-10', 11, 92, 'HR email templates and roaster validation', 'HR email templates and roaster validation', '2017-01-09 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8316, 1252, 'API development-Jan', 120, 'PlayMe', '2017-01-11', 9, 92, 'API fixes', 'API fixes', '2017-01-09 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8317, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-10', 16, 92, 'UPS holiday selection - Admin side', 'UPS holiday selection - Admin side', '2017-01-09 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8318, 1243, 'Product Study', 30, 'Internal Sessions', '2017-01-12', 7, 115, 'Socialware bug fixes-1', 'Socialware bug fixes', '2017-01-09 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8319, 1268, 'Bug fixing - 4', 51, 'Flexible Vacation Finder ', '2017-01-11', 16, 92, 'Latest fixes reported', 'Latest fixes reported', '2017-01-09 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8320, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-12', 8, 115, 'Bug fixing1', 'Bug fixing', '2017-01-09 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8321, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-12', 3, 115, 'back end updates ', 'back end updates ', '2017-01-09 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8322, 1247, 'roject management - January', 55, 'Project Management', '2017-01-09', 6, 103, 'Management tasks - ORU,alice.', 'Management tasks - ORU,alice', '2017-01-09 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8323, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-12', 8.5, 115, 'Error page fixes', 'Error page fixes', '2017-01-09 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8324, 1266, 'Changing Jalmer to Realcall', 129, 'Realcall', '2017-01-11', 2, 131, 'QA; basic flow', 'QA; basic flow', '2017-01-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8325, 1269, 'QA: January', 105, 'Socialware 4.0', '2017-01-12', 4, 131, 'QA: Retesting', 'QA: Retesting', '2017-01-09 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8326, 1217, 'dec -qa', 80, 'Orbis Mobile App', '2017-01-11', 2, 131, 'QA: initial study and testing', 'QA: initial study and testing', '2017-01-09 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8327, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-11', 5, 111, 'Design bug fixing-03', 'Design bug fixing-03', '2017-01-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8328, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-09', 3, 111, 'Design works-05', 'Design works-05', '2017-01-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8329, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-12', 5, 131, 'QA: Aji\\''s feedback and retesting', 'QA: Aji\\''s feedback and retesting', '2017-01-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8330, 1247, 'roject management - January', 55, 'Project Management', '2017-01-12', 15, 92, 'Project management - 1', 'Project management', '2017-01-09 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8331, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-12', 1, 131, 'KT for orbis', 'KT for orbis', '2017-01-09 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8332, 1247, 'roject management - January', 55, 'Project Management', '2017-01-12', 2, 131, 'qa weekly report preparation and kt for saurav', 'qa weekly report preparation and kt for saurav', '2017-01-09 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8333, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-12', 1, 131, 'Meeting with client  -orbis', 'Meeting with client  -orbis', '2017-01-09 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8334, 1247, 'roject management - January', 55, 'Project Management', '2017-01-12', 5, 111, 'PM-Jan-Week2-Nimish', 'PM-Jan-Week2-Nimish', '2017-01-09 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8335, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-10', 7.5, 111, 'Design bug fixing - 03', 'Design bug fixing - 03', '2017-01-09 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8336, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-12', 4, 115, 'Tournament Contract Section', 'Tournament Contract Section', '2017-01-09 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8337, 1049, 'dev - october', 13, 'iScripts.com', '2017-01-13', 7, 115, 'Ravox PPT fixes', 'Ravox PPT fixes', '2017-01-10 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8338, 1247, 'roject management - January', 55, 'Project Management', '2017-01-13', 10, 115, 'Project mangemnet', 'Project mangemnet', '2017-01-10 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8339, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-11', 8, 92, 'Bug fixing for cms', 'Bug fixing for cms', '2017-01-10 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8340, 1270, 'Tag cloud fix', 118, 'keyScore', '2017-01-11', 5, 92, 'Tag cloud color change according to sentiments', 'Tag cloud color change according to sentiments', '2017-01-10 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8341, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-11', 8, 92, 'Bug fixing in privilege section', 'Bug fixing in privilege section', '2017-01-10 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8342, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-10', 4.5, 92, 'payapl confirmation page + mails', 'payapl confirmation page + mails', '2017-01-10 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8343, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-11', 4, 92, 'crafty crafters - upload to live site verify / fixes', 'crafty crafters - upload to live site verify / fixes', '2017-01-10 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8344, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-01-13', 7.5, 131, 'Testing browser compatibility (IE)', 'Testing browser compatibility (IE)', '2017-01-10 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8345, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-10', 7, 97, 'Firebase Integration - Android 1', 'Firebase Integration - Android', '2017-01-10 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8346, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-10', 6.5, 97, 'iOS Orbis Marketplace - Bugfixing', 'iOS Orbis Marketplace - Bugfixing', '2017-01-10 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8347, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-13', 16, 115, 'Bug fixing -2', 'Bug fixes', '2017-01-10 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8348, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-13', 4, 131, 'QA: Holiday Settings', 'QA: Holiday Settings', '2017-01-10 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8349, 1266, 'Changing Jalmer to Realcall', 129, 'Realcall', '2017-01-10', 1, 131, 'Meeting with Aji', 'Meeting with Aji', '2017-01-10 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8350, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-13', 5.5, 115, 'Pricing page fix', 'Pricing page fix', '2017-01-10 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8351, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-13', 3, 115, 'Paypal subscription', 'Paypal subscription', '2017-01-10 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8352, 1217, 'dec -qa', 80, 'Orbis Mobile App', '2017-01-12', 4, 131, 'QA: Retesting', 'QA: Retesting', '2017-01-10 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8353, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-13', 17, 115, 'Contract Printing Section', 'Contract Printing Section', '2017-01-10 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8354, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-13', 7, 131, 'Retesting resolved bugs -4', 'Retesting resolved bugs -4', '2017-01-10 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8355, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-13', 3, 115, 'estimation for the future tasks on mysitedetails Updated backend settings module', 'estimation for the future tasks on mysitedetails\nUpdated backend settings module', '2017-01-10 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8356, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-10', 7.5, 111, 'Design bug fixing - 04', 'Design bug fixing - 04', '2017-01-10 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8357, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-10', 5, 111, 'Bug fixing & modifications', 'Bug fixing & modifications', '2017-01-10 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8358, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-10', 1, 111, 'Design works-06', 'Design works-06', '2017-01-10 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8359, 1271, 'New ravox git creation and PPT chnages', 22, 'Ravox', '2017-01-16', 16, 115, 'Ravox PPT changes and git issues', 'Ravox PPT changes and git issues', '2017-01-11 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8360, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-16', 3.5, 131, 'pricing page-testing', 'pricing page-testing', '2017-01-11 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8361, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-16', 5, 131, 'Retesting resolved bugs in ios and android', 'Retesting resolved bugs in ios and android', '2017-01-11 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8362, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-01-16', 5, 131, 'testing in IE', 'testing in IE', '2017-01-11 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8363, 1266, 'Changing Jalmer to Realcall', 129, 'Realcall', '2017-01-12', 2, 92, 'Knowledge transfer', 'Knowledge transfer', '2017-01-11 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8364, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-16', 6.5, 131, 'Retesting resolved', 'Retesting resolved', '2017-01-11 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8365, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-11', 6.5, 92, 'Page content to static page', 'Page content to static page', '2017-01-11 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8366, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-13', 24, 92, 'Blog creation', 'Blog creation', '2017-01-11 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8367, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-11', 4, 92, 'paypal subscription cancellation', 'paypal subscription cancellation', '2017-01-11 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8369, 1270, 'Tag cloud fix', 118, 'keyScore', '2017-01-12', 5, 92, 'Fixing the home page sentiments bar, and twitter', 'Fixing the home page sentiments bar, and twitter', '2017-01-11 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8370, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-12', 16, 97, 'Feedback Updation', 'Feedback Updation', '2017-01-11 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8371, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-11', 8, 97, 'Firebase Integration - iOS and issues Mobile-42 fix', 'Firebase Integration - iOS and issues Mobile-42 fix', '2017-01-11 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8372, 1247, 'roject management - January', 55, 'Project Management', '2017-01-11', 4, 97, 'PM - January wk2 - Anand', 'PM - January wk2 - Anand', '2017-01-11 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8373, 1247, 'roject management - January', 55, 'Project Management', '2017-01-11', 4, 97, 'PM - January - 2017 wk2 - Anand', 'PM - January wk2 - Anand', '2017-01-11 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8374, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-11', 7, 97, 'ORU - ios and android Bug fixes', 'ORU - ios and android Bug fixes', '2017-01-11 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8375, 1268, 'Bug fixing - 4', 51, 'Flexible Vacation Finder ', '2017-01-13', 16, 92, 'Bug fixes', 'Bug fixes', '2017-01-11 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8376, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-13', 25.5, 103, 'My Organization - premium members', 'My Organization - premium membership', '2017-01-11 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8377, 1261, '5.6 Upgrade', 75, 'iScripts EasyIndex', '2017-01-13', 8, 115, 'Mysqli conversions', 'Mysqli conversion', '2017-01-11 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8378, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-11', 6, 111, 'Design modifications-01', 'Design modifications-01', '2017-01-11 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8380, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-11', 2.5, 111, 'Design works-07', 'Design works-07', '2017-01-11 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8381, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-11', 5.5, 111, 'Referral request flow design mockup', 'Referral request flow design mockup', '2017-01-11 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8382, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-13', 8, 115, 'Making pricing page live and related task', 'Making pricing page live and related task', '2017-01-11 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8383, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-13', 3, 115, 'menu management module and settings module for more banner images', 'menu management module and settings module for more banner images', '2017-01-11 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8384, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-11', 2, 111, 'Blog creation - Design 01', 'Blog creation - Design 01', '2017-01-11 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8385, 1247, 'roject management - January', 55, 'Project Management', '2017-01-13', 14, 103, 'Management tasks - ORU,alice,Escalation', 'Management tasks - ORU,alice,Escalation', '2017-01-11 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8386, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-12', 6, 97, 'Unit Testing - iOS and Androidac', 'Unit Testing - iOS and Androidac', '2017-01-12 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8388, 1242, 'For January', 2, 'Trakgear', '2017-01-13', 13, 103, 'Google sheet tasks-Reports section', 'Google sheet tasks-Reports section', '2017-01-12 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8389, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-12', 8.5, 103, 'Bug Fixing.', 'Bug Fixing', '2017-01-12 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8395, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-16', 8.5, 115, 'dashboard chnages ', 'dashboard chnages ', '2017-01-12 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8396, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-13', 8, 92, 'Seacrh ACH Payment option / email communication with paypal tech support/ weekly meetin', 'Seacrh ACH Payment option / email communication with paypal tech support/ weekly meetin', '2017-01-12 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8392, 1272, 'socialware 5.7 upgradation-development', 105, 'Socialware 4.0', '2017-01-16', 8, 115, 'Socialware php 5.7 upgradation', 'Socialware php 5.7 upgradation', '2017-01-12 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8393, 1251, 'Dev - January', 16, 'Saco', '2017-01-13', 9.5, 92, 'API and CRM module changes', 'API and CRM module changes', '2017-01-12 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8394, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-16', 6.5, 115, 'Paypal subscription R&D and integration ', 'Paypal subscription R&D and integration ', '2017-01-12 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8397, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-16', 4, 131, 'Testing in live ', 'Testing in live ', '2017-01-12 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8398, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-13', 1, 0, 'mock-up design', 'Mock-up design', '2017-01-12 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8399, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-13', 13, 0, 'Grace period feature for subscription renewal.', 'Grace period feature for subscription renewal .', '2017-01-12 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8400, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-13', 11, 0, 'Client feedbacks', 'Client feedbacks', '2017-01-12 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8401, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-12', 2.5, 92, 'BHIM.IO app', 'BHIM.IO app feasibilty and research', '2017-01-12 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8402, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-12', 7, 111, 'Design conversion-02', 'Design conversion-02', '2017-01-12 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8403, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-12', 7.5, 111, 'Blog creation - Design 02', 'Blog creation - Design 02', '2017-01-12 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8404, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-17', 5, 131, 'Testing new features', 'Testing new features', '2017-01-12 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8405, 1247, 'roject management - January', 55, 'Project Management', '2017-01-16', 1, 131, 'Task Management and plan discussion of bbf and oru', 'Task Management and plan discussion of bbf and oru', '2017-01-12 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8406, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-13', 4, 92, 'Unit testing and fixing', 'Unit testing and fixing', '2017-01-13 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8407, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-13', 4, 92, 'CMS section fixing', 'CMS section fixing', '2017-01-13 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8408, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-17', 4, 131, 'QA: IOS AND ANDROID API CHANGES', 'QA: IOS AND ANDROID API CHANGES', '2017-01-13 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8409, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-13', 4, 92, 'Bug fixing', 'Bug fixing', '2017-01-13 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8410, 1238, 'QA -jan', 43, 'iScripts Netmenus', '2017-01-16', 1, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-13 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8411, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-17', 4, 131, 'Testing new features for release', 'Testing new features for release', '2017-01-13 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8412, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 131, 'new year celebrations -neha', 'new year celebrations -neha', '2017-01-13 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8413, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 131, 'new year celebrations -sree', 'new year celebrations -sree', '2017-01-13 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8414, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 131, 'new year celebrations -saurav', 'new year celebrations -saurav', '2017-01-13 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8415, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 131, 'new year celebrations -anju', 'new year celebrations -anju', '2017-01-13 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8416, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 103, 'New year celebrations - Abith', 'New year celebrations ', '2017-01-13 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8417, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 131, 'new year celebrations -aravind', 'new year celebrations -aravind', '2017-01-13 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8418, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 103, 'New year celebrations - Vishnu', 'New year celebrations ', '2017-01-13 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8419, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 103, 'New year celebrations - Philip', 'New year celebrations ', '2017-01-13 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8420, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 103, 'New year celebrations - Sandhya', 'New year celebrations ', '2017-01-13 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8421, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 103, 'New year celebrations - Febin', 'New year celebrations ', '2017-01-13 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8422, 1156, 'QA TESTING', 8, 'NetMenus Customization[myfoodini.com]', '2017-01-13', 1, 131, 'Retesting client issues ', 'Retesting client issues ', '2017-01-13 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8423, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Sreejith', 'New Year Celebration - Sreejith', '2017-01-13 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8424, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-13', 4, 111, 'Design conversion-03', 'Design conversion-03', '2017-01-13 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8425, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Rafeeq', 'New Year Celebration - Sreejith', '2017-01-13 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8426, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Remya', 'New Year Celebration - Remya', '2017-01-13 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8427, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Asha', 'New Year Celebration - Asha', '2017-01-13 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8428, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Anoop', 'New Year Celebration - Anoop', '2017-01-13 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8429, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Vibin', 'New Year Celebration - Vibin', '2017-01-13 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8430, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Ajai', 'New Year Celebration - Ajai', '2017-01-13 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8431, 1268, 'Bug fixing - 4', 51, 'Flexible Vacation Finder ', '2017-01-13', 4, 92, 'Design bug fix', 'Design bug fix', '2017-01-13 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8432, 1274, 'Cleaning up site', 118, 'keyScore', '2017-01-16', 12, 92, 'API work study', 'API work study', '2017-01-13 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8433, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Vishal', 'New Year Celebration - Vishal', '2017-01-13 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8434, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 92, 'New Year Celebration - Varun', 'New Year Celebration - Varun', '2017-01-13 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8435, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-14', 4, 102, 'bug fix', 'bug fix', '2017-01-13 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8436, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-16', 1, 102, 'dashboard', 'dashboard', '2017-01-13 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8437, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-17', 12, 92, 'mysqli conversion', 'mysqli conversion', '2017-01-13 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8438, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-16', 4, 102, 'New year celebrations - Sarath', 'New year celebrations - Sarath', '2017-01-13 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8439, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-14', 1, 102, 'estimate', 'estimate', '2017-01-13 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8440, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-14', 4, 102, 'New year celebrations - Sreebu', 'New year celebrations - Sreebu', '2017-01-13 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8441, 1199, 'Career page modifications', 19, 'Armia.com', '2017-01-13', 2, 92, 'Add captch to feedback form and make request quote default', 'Add captch to feedback form and make request quote default', '2017-01-13 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8442, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-14', 4, 102, 'New year celebrations - Seethal', 'New year celebrations - Seethal', '2017-01-13 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8443, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-16', 4, 102, 'New year celebrations - Arjun', 'New year celebrations - Arjun', '2017-01-13 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8444, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-14', 4, 102, 'New year celebrations - Aswin', 'New year celebrations - Aswin', '2017-01-13 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8445, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-14', 4, 102, 'group filter - events', 'group filter - events', '2017-01-13 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8446, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-13', 4, 111, 'Blog creation - Design 03', 'Blog creation - Design 03', '2017-01-13 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8447, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 111, 'New year celebrations - Nimish', 'New year celebrations - Nimish', '2017-01-13 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8485, 1276, 'App Wireframe - Inter mountain express', 13, 'iScripts.com', '2017-01-16', 7, 111, 'App Wireframe - Inter mountain express - Design01', 'App Wireframe - Inter mountain express - Design01', '2017-01-16 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8449, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-13', 4, 111, 'New year celebrations - Ajai', 'New year celebrations - Ajai', '2017-01-13 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8450, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-16', 4, 115, 'ew Year Celebration Smitha', 'ew Year Celebration ', '2017-01-13 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8451, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-16', 7, 97, 'iOS Bug fixes and iTunes submission', 'iOS Bug fixes and iTunes submission', '2017-01-16 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8452, 1273, 'new year celebrations - 28 *4', 30, 'Internal Sessions', '2017-01-16', 4, 97, 'New year celebrations - Lineesh', 'New year celebrations - Lineesh', '2017-01-16 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8453, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-18', 16, 92, 'CMS section fixing - 1', 'CMS section fixing', '2017-01-16 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8454, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-16', 2.5, 92, 'image magic inastallation / mysqli version verification on editor', 'image magic inastallation / mysqli version verification on editor', '2017-01-16 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8455, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-16', 2, 92, 'Craftycraft escalation', 'Craftycraft escalation', '2017-01-16 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8456, 1183, 'QA: December', 116, '8 to 18 Sales Automation Tool', '2017-01-19', 8.5, 131, 'QA: CMS section retesting', 'QA: CMS section retesting', '2017-01-16 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8457, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-17', 14, 97, 'iOS Client Feedback and Android Bugfixes', 'iOS Client Feedback and Android Bugfixes', '2017-01-16 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8458, 1276, 'App Wireframe - Inter mountain express', 13, 'iScripts.com', '2017-01-16', 1.5, 97, 'Mockup - App wrokflow', 'Mockup - App wrokflow', '2017-01-16 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8459, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-16', 6, 97, 'Disable score rentering process', 'Disable score rentering process', '2017-01-16 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8460, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-16', 4, 97, 'Unit testing and fixing 2', 'Unit testing and fixing', '2017-01-16 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8461, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-16', 4, 92, 'bug fixes / files updates to live server / verify', 'bug fixes / files updates to live server / verify', '2017-01-16 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8462, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-17', 8.5, 102, 'menu management', 'menu management', '2017-01-16 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8463, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-17', 10.5, 102, 'paypal - recurring payment', 'paypal - recurring payment', '2017-01-16 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8464, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-17', 6.5, 102, 'backuper product page fixes', 'backuper product page fixes', '2017-01-16 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8465, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-17', 8.5, 102, 'bug fixing 4', 'bug fixing', '2017-01-16 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8466, 1247, 'roject management - January', 55, 'Project Management', '2017-01-19', 10, 102, 'Projects and Team management 2', 'Projects and Team management 2', '2017-01-16 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8467, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-19', 26.5, 102, 'section based permission', 'section based permission', '2017-01-16 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8468, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-17', 14, 92, 'Blog live site integration and functionality updation of special instruction field', 'Blog live site integration and functionality updation of special instruction field', '2017-01-16 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8469, 1261, '5.6 Upgrade', 75, 'iScripts EasyIndex', '2017-01-19', 8.5, 115, 'Easyindex 5.7 upgradation', 'Easyindex 5.7 upgradation', '2017-01-16 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8470, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-16', 7.5, 92, 'Search issue fix - mobile', 'Search issue fix - mobile', '2017-01-16 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8471, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-16', 8, 92, 'Release related bug fix', 'Release related bug fix', '2017-01-16 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8472, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-16', 8, 92, 'Protocol section bug fixing', 'Protocol section bug fixing', '2017-01-16 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8473, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-18', 7, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-16 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8474, 1247, 'roject management - January', 55, 'Project Management', '2017-01-18', 15, 92, 'Project management - 2', 'Project management - 2', '2017-01-16 00:00:00', 92, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(8476, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-16', 5, 131, 'testing my organization section', 'testing my organization section', '2017-01-16 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8477, 1251, 'Dev - January', 16, 'Saco', '2017-01-18', 16, 92, 'CRM record numbering changes', 'CRM record numbering changes', '2017-01-16 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8478, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-17', 2.5, 131, 'testing new features', 'testing new features', '2017-01-16 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8479, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-16', 7.5, 111, 'Design conversion-04', 'Design conversion-04', '2017-01-16 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8484, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-16', 0.5, 111, 'Design support- in cart dropdown', 'Design support- in cart dropdown', '2017-01-16 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8481, 1271, 'New ravox git creation and PPT chnages', 22, 'Ravox', '2017-01-19', 8.5, 115, 'Deployement to beta and live', 'Deployement to beta and live', '2017-01-16 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8482, 1247, 'roject management - January', 55, 'Project Management', '2017-01-19', 10, 115, 'Project and team managements', 'Project and team management', '2017-01-16 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8483, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-17', 8.5, 111, 'CMS section design modifications', 'CMS section design modifications', '2017-01-16 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8486, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2017-01-18', 6, 92, 'Critical bug fix in mail section', 'Critical bug fix in mail section', '2017-01-17 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8487, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-01-20', 6, 131, 'User privilage testing and contract section', 'User privilage testing and contract section', '2017-01-17 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8488, 1242, 'For January', 2, 'Trakgear', '2017-01-18', 17, 103, 'Google sheet tasks : PO import', 'Google sheet tasks : PO import', '2017-01-17 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8489, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-17', 1, 102, 'client meeting', 'client meeting', '2017-01-17 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8490, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-17', 1, 103, 'Multicart:-craftycrafters.com', 'Multicart:-craftycrafters.com', '2017-01-17 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8491, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-19', 6, 102, 'menu manage', 'menu manage', '2017-01-17 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8492, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-18', 8.5, 102, 'bug fixing 5', 'bug fixing 5', '2017-01-17 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8493, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-18', 16, 97, 'BugFixing - 1 ', 'BugFixing - 1 ', '2017-01-17 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8494, 1247, 'roject management - January', 55, 'Project Management', '2017-01-20', 5, 97, 'PM - January wk3 - Anand', 'PM - January wk3 - Anand', '2017-01-17 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8495, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-17', 7, 97, 'Jira updates - fix', 'Jira updates - fixes', '2017-01-17 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8496, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-18', 8, 92, 'Checking with bug fixing', 'Checking with bug fixing', '2017-01-17 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8497, 1274, 'Cleaning up site', 118, 'keyScore', '2017-01-19', 9, 92, 'Adding new startups to homepage, and getting the founder image', 'Adding new startups to homepage, and getting the founder image', '2017-01-17 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8498, 1183, 'QA: December', 116, '8 to 18 Sales Automation Tool', '2017-01-20', 8.5, 131, 'QA: CMS Complete testing', 'QA: CMS Complete testing', '2017-01-17 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8499, 1049, 'dev - october', 13, 'iScripts.com', '2017-01-17', 4, 115, 'iscripts cloud and related work estimations', 'iscripts cloud and related work estimations', '2017-01-17 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8500, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-18', 12.5, 103, 'Bug fixing.', 'Bug fixing', '2017-01-17 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8501, 1252, 'API development-Jan', 120, 'PlayMe', '2017-01-19', 6, 131, 'Complete app testing -playme', 'Complete app testing', '2017-01-17 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8502, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-18', 15, 103, 'Contact us page and other feedbacks', 'Contact us page and other feedbacks', '2017-01-17 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8503, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-17', 8.5, 103, 'Release tasks', 'Release tasks', '2017-01-17 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8504, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-19', 6, 131, 'Testing release features', 'Testing release features', '2017-01-17 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8505, 1247, 'roject management - January', 55, 'Project Management', '2017-01-19', 14, 103, 'Escalation and other management tasks', 'Escalation and other management tasks - ORU,alice', '2017-01-17 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8506, 1276, 'App Wireframe - Inter mountain express', 13, 'iScripts.com', '2017-01-17', 7.5, 111, 'App Wireframe - Inter mountain express - Design02', 'App Wireframe - Inter mountain express - Design02', '2017-01-17 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8507, 1247, 'roject management - January', 55, 'Project Management', '2017-01-20', 4, 111, 'PM - January wk3 - Nimish', 'PM - January wk3 - Nimish', '2017-01-17 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8508, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-17', 8.5, 111, 'Design conversion-05', 'Design conversion-05', '2017-01-17 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8509, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-18', 8.5, 111, 'Bug fix & theme integration', 'Bug fix & theme integration', '2017-01-17 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8514, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-18', 4, 92, 'functionality verification', 'functionality verification', '2017-01-18 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8513, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-18', 5, 92, 'CMS bug fixing', 'CMS bug fixing', '2017-01-18 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8515, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-18', 4, 92, 'bug fixes', 'bug fixes', '2017-01-18 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8516, 1268, 'Bug fixing - 4', 51, 'Flexible Vacation Finder ', '2017-01-18', 4, 92, 'Checking hold issues feasibility', 'Checking hold issues feasibility', '2017-01-18 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8517, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-20', 4.5, 131, 'QA: January feedback', 'QA: January feedback', '2017-01-18 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8518, 1191, 'QA: December', 56, 'iScripts Cloud', '2017-01-20', 3, 131, 'QA: Billing issue', 'QA: Billing issue', '2017-01-18 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8519, 1272, 'socialware 5.7 upgradation-development', 105, 'Socialware 4.0', '2017-01-20', 5, 115, 'Upgrader for socialware', 'Upgrader', '2017-01-18 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8520, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-20', 5, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-18 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8521, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-19', 5, 103, 'Bug fixing.', 'Bug fixing', '2017-01-18 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8522, 1256, 'Development - jan', 28, '8to18 - iOS and Android App', '2017-01-18', 6, 97, 'Build and Design new UI', 'Build and Design new UI', '2017-01-18 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8523, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-18', 7, 97, 'Android version update', 'Android version update', '2017-01-18 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8524, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-01-20', 17, 115, 'MCE 5.6 upgradation', 'MCE 5.6 upgradation', '2017-01-18 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8525, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-23', 6, 115, 'Cloud bug tracking and estimate for the modifications requirede', 'Cloud bug tracking and estimate for the modifications requirede', '2017-01-18 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8526, 1268, 'Bug fixing - 4', 51, 'Flexible Vacation Finder ', '2017-01-20', 5, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-18 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8527, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-19', 1, 131, 'Client call', 'Client call', '2017-01-18 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8528, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-23', 5, 131, 'Retesting resolved bugs -BBF', 'Retesting resolved bugs', '2017-01-18 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8529, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-20', 1, 131, 'Meeting  -bbf ', 'Meeting  -bbf ', '2017-01-18 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8530, 1276, 'App Wireframe - Inter mountain express', 13, 'iScripts.com', '2017-01-18', 7.5, 111, 'App Wireframe - Inter mountain express - Design03', 'App Wireframe - Inter mountain express - Design03', '2017-01-18 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8531, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-18', 0.5, 111, 'Design issue fix-01', 'Design issue fix-01', '2017-01-18 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8532, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-18', 0.5, 111, 'Design issue fix-01', 'Design issue fix-01', '2017-01-18 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8533, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-18', 5, 111, 'Design conversion-06', 'Design conversion-06', '2017-01-18 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8534, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-20', 8.5, 102, 'backend updates', 'backend updates', '2017-01-18 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8535, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-18', 4, 111, 'CMS design bug fixing-01', 'CMS design bug fixing-01', '2017-01-18 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8536, 1279, 'Ad banner creation', 85, 'SupportPRO', '2017-01-20', 4, 111, 'Ad banner design', 'Ad banner design', '2017-01-18 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8537, 1280, 'Edit contents of ADA sites', 12, 'ADA - 8to18', '2017-01-20', 1.5, 103, 'Edit contents of ADA sites', 'Edit contents of ADA sites', '2017-01-18 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8538, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-20', 25.5, 103, 'Protocol section optimization', 'Protocol section optimization', '2017-01-18 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8540, 1251, 'Dev - January', 16, 'Saco', '2017-01-20', 16, 92, 'Payment and report module changes', 'Payment and report module changes', '2017-01-19 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8541, 1155, 'QA: December', 77, 'infiniistores', '2017-01-24', 6, 131, 'Testing new features', 'Testing new features', '2017-01-19 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8543, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-20', 1, 131, 'QA MEETING', 'QA MEETING', '2017-01-19 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8544, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-01-20', 17, 115, 'Mysqli Conversions', 'Mysqli Conversions', '2017-01-19 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8545, 1274, 'Cleaning up site', 118, 'keyScore', '2017-01-20', 8, 92, 'Updating tags for corresponding startups', 'Updating tags for corresponding startups', '2017-01-19 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8546, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-20', 8, 92, 'Verification on demo server for version 5.6', 'Verification on demo server for version 5.6', '2017-01-19 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8547, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-20', 16, 97, 'BugFixing - 2', 'BugFixing - 2', '2017-01-19 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8548, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-20', 5.5, 115, 'Git set up and bug fixing', 'Git set up and bug fixing', '2017-01-19 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8549, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-19', 4.5, 92, 'CMS issue fix', 'CMS issue fix', '2017-01-19 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8550, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-19', 4, 92, 'PDF loading issue checked', 'PDF loading issue checked', '2017-01-19 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8551, 1272, 'socialware 5.7 upgradation-development', 105, 'Socialware 4.0', '2017-01-20', 8.5, 115, 'Design bug fixes', 'Design bug fixes', '2017-01-19 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8552, 1241, 'For January', 92, 'TrakGear Lite', '2017-01-19', 8.5, 103, 'Google sheet tasks', 'Google sheet tasks', '2017-01-19 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8553, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-19', 7, 97, 'Chat notification in iOS R&D', 'Chat notification in iOS R&D', '2017-01-19 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8554, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-20', 2.5, 115, 'iScripts escalation', 'iScripts escalation', '2017-01-19 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8555, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-20', 8.5, 102, 'backend updates 2', 'backend updates', '2017-01-19 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8556, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-20', 8.5, 102, 'design integration/paypal', 'design integration/paypal', '2017-01-19 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8557, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-20', 15, 103, 'My Organization edits', 'My Organization edits', '2017-01-19 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8558, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-20', 15, 103, 'Bug fixing and enhancements', 'Bug fixing and enhancements', '2017-01-19 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8559, 1281, 'QA: January', 74, 'Alicebeta Web and App', '2017-01-20', 5.5, 131, 'QA: beta.alice release', 'QA: beta.alice release', '2017-01-19 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8560, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-19', 1, 131, 'QA; meeting Aravind', 'QA; meeting Aravind', '2017-01-19 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8561, 1216, 'QA -DEC', 27, 'Internal Meetings', '2017-01-19', 1, 131, 'QA: meeting neha..', 'QA: meeting neha.', '2017-01-19 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8562, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-19', 7, 111, 'Design works-08', 'Design works-08', '2017-01-19 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8563, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-19', 0.5, 111, 'Design bug fixing-04', 'Design bug fixing-04', '2017-01-19 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8564, 1282, 'New App design image slicing', 28, '8to18 - iOS and Android App', '2017-01-20', 2, 111, 'New App design image slicing', 'New App design image slicing', '2017-01-19 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8566, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-23', 5, 131, 'Retesting resolved bugs -9', 'Retesting resolved bugs -9', '2017-01-19 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8567, 1247, 'roject management - January', 55, 'Project Management', '2017-01-20', 2, 131, 'Estimation and discussion and report collection', 'Estimation and discussion and report collection', '2017-01-19 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8568, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2017-01-20', 3, 92, 'Design fix', 'Design fix', '2017-01-20 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8569, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-20', 1, 92, 'Sitecopying graphical quote builder', 'Sitecopying graphical quote builder', '2017-01-20 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8570, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-20', 1, 92, 'Sitecopying graphical quoe builder in design', 'Sitecopying graphical quote builder', '2017-01-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8571, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-20', 7.5, 92, 'Bug fixing in CMS part', 'Bug fixing in CMS part', '2017-01-20 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8572, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-20', 8.5, 92, 'PDF library performance eveluation', 'PDF library performance eveluation', '2017-01-20 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8573, 662, 'Implement flexibility', 51, 'Flexible Vacation Finder ', '2017-01-20', 6, 92, 'Bug fixing and feasibility study', 'Bug fixing and feasibility study', '2017-01-20 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8574, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-20', 0.5, 103, 'Review - Sandhya', 'Review - Sandhya', '2017-01-20 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8575, 1241, 'For January', 92, 'TrakGear Lite', '2017-01-20', 8, 103, 'Google sheet tasks.', 'Google sheet tasks.', '2017-01-20 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8576, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-20', 4, 92, 'Bug fixing and report creation', 'Bug fixing and report creation', '2017-01-20 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8577, 1247, 'roject management - January', 55, 'Project Management', '2017-01-25', 15, 92, 'Project management - 3', 'Project management - 3', '2017-01-20 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8578, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-24', 6, 131, 'Retesting resolved bugs -ad assist', 'Retesting resolved bugs', '2017-01-20 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8579, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-01-23', 8.5, 115, 'MCE deprecated function fix and testing', 'MCE deprecated function fix and testing', '2017-01-20 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8580, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-20', 3, 103, 'Multicart : multicart.mobin.appsclub.org', 'Multicart :hmulticart.mobin.appsclub.org - demo - jquery carousel', '2017-01-20 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8582, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-20', 8, 97, 'JIRA updates: MOBILE 43 and MOBILE 43  integration in iOS and Android ', 'JIRA updates: MOBILE 43 and MOBILE 43  integration in iOS and Android ', '2017-01-20 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8583, 1272, 'socialware 5.7 upgradation-development', 105, 'Socialware 4.0', '2017-01-24', 8.5, 115, 'Deprecated function changes and upgrader work', 'Deprecated function changes and upgrader work', '2017-01-20 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8584, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-20', 8, 97, 'Splash and Login - Android', 'Splash and Login - Android', '2017-01-20 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8585, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-24', 8.5, 115, 'robots.txt issues chk & broken links in blog contents', 'robots.txt issues chk & broken links in blog contents', '2017-01-20 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8586, 1247, 'roject management - January', 55, 'Project Management', '2017-01-20', 6, 103, 'Management tasks - ORU,alice,Escalation.', 'Management tasks - ORU,alice,Escalation', '2017-01-20 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8587, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-20', 6, 97, 'QR Scanner Reversal & Chat notification in iOS R&D	', 'QR Scanner Reversal & Chat notification in iOS R&D	', '2017-01-20 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8588, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-24', 6, 131, 'Retesting resolved bugs -10', 'Retesting resolved bugs -10', '2017-01-20 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8589, 1247, 'roject management - January', 55, 'Project Management', '2017-01-26', 15, 115, 'Project management-1', 'Project and team management', '2017-01-20 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8590, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-25', 6, 115, 'Banner implementation on front end/bug fixes', 'Banner implementation on front end/bug fixes', '2017-01-20 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8591, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-24', 1, 115, 'Design integration on livesite', 'Design integration on livesite', '2017-01-20 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8592, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-24', 3, 115, 'Bug fixing', 'Bug fixing', '2017-01-20 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8593, 1232, 'New set of requirements', 128, 'Ayurved', '2017-01-23', 3, 131, 'QA: retesting', 'QA: retesting', '2017-01-20 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8594, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-23', 3, 131, 'QA: Retesting', 'QA: Retesting', '2017-01-20 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8595, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-23', 2, 131, 'QA; Initial testing', 'QA; Initial testing', '2017-01-20 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8596, 1271, 'New ravox git creation and PPT chnages', 22, 'Ravox', '2017-01-23', 4, 131, 'QA: feedback and retesting', 'QA: feedback and retesting', '2017-01-20 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8597, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-23', 4.5, 131, 'QA: crafty crafters', 'QA: crafty crafters', '2017-01-20 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8598, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-20', 4, 111, 'Design works-Bug fixing', 'Design works-Bug fixing', '2017-01-20 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8599, 1274, 'Cleaning up site', 118, 'keyScore', '2017-01-20', 0.5, 111, 'Drop down design modifications', 'Drop down design modifications', '2017-01-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8600, 1285, '2 Theme creation', 101, 'ICARUS framework', '2017-01-24', 10, 111, '1 Theme creation', '1 Theme creation', '2017-01-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8601, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-20', 0.5, 111, 'Infinii market - estimate(Vendor)', 'Infinii market - estimate(Vendor)', '2017-01-20 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8602, 1282, 'New App design image slicing', 28, '8to18 - iOS and Android App', '2017-01-20', 1.5, 111, 'New App design image slicing-02', 'New App design image slicing-02', '2017-01-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8603, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-23', 7, 102, 'bug fixes', 'bug fixes', '2017-01-23 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8604, 1286, 'Interviews - January 2017', 35, 'Interviews', '2017-01-23', 1, 103, 'PHP developer - Pranav', 'PHP developer - Pranav', '2017-01-23 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8605, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-26', 6.5, 131, 'Testing new features', 'Testing new features', '2017-01-23 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8606, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-23', 7, 92, 'Graph section fixes', 'Graph section fixes', '2017-01-23 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8607, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-23', 0.5, 92, 'Review - Remya', 'Review - Remya', '2017-01-23 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8608, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-25', 2.5, 103, 'Craftycreafters payment issue', 'Craftycreafters payment issue', '2017-01-23 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8609, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-23', 4, 92, 'Image magick issue fixing', 'Image magick issue fixing', '2017-01-23 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8610, 1246, 'Dev - January', 126, 'iScripts MCE Customization[Community Cooperative p4]', '2017-01-23', 2, 92, 'make sponsor code filed mandatory / existing bug fixes', 'make sponsor code filed mandatory / existing bug fixes', '2017-01-23 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8611, 1241, 'For January', 92, 'TrakGear Lite', '2017-01-25', 25.5, 103, 'Google sheet tasks, SSL issue', 'Google sheet tasks, SSL issue', '2017-01-23 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8612, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-23', 8.5, 103, 'My Organization edits.', 'My Organization', '2017-01-23 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8613, 1272, 'socialware 5.7 upgradation-development', 105, 'Socialware 4.0', '2017-01-25', 3, 102, 'socialware mysqli 2', 'socialware mysqli 2', '2017-01-23 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8614, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-24', 1.5, 102, 'modifications supportpro', 'modifications supportpro', '2017-01-23 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8615, 1287, 'Fixing Hold Items', 43, 'iScripts Netmenus', '2017-01-25', 12, 92, 'Fixing hold items', 'Fixing hold items', '2017-01-23 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8616, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-23', 8, 97, 'Post result page design - Android', 'Post result page design - Android', '2017-01-23 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8617, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-25', 17, 102, 'contracts 3', 'contracts', '2017-01-23 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8618, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-24', 16, 97, 'Bug fixing - 3', 'Bug fixing - 3', '2017-01-23 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8619, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-24', 6, 102, 'pack update', 'pack update', '2017-01-23 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8620, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-25', 8.5, 102, 'deployment fixes', 'deployment fixes', '2017-01-23 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8621, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-26', 25.5, 102, 'bug fixing', 'bug fixing', '2017-01-23 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8622, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-23', 6, 97, 'Chat notification in iOS R&D 2', 'Chat notification in iOS R&D 2', '2017-01-23 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8623, 1247, 'roject management - January', 55, 'Project Management', '2017-01-27', 8, 97, 'PM - January wk4 - Anand ', 'PM - January wk4 - Anand ', '2017-01-23 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8624, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-25', 25.5, 103, 'ORU card application enhancement', 'ORU card application enhancement', '2017-01-23 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8625, 1231, 'January Works', 74, 'Alicebeta Web and App', '2017-01-23', 1, 103, 'Client feedbacks..', 'Client feedback', '2017-01-23 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8626, 1251, 'Dev - January', 16, 'Saco', '2017-01-23', 8, 92, 'Intranet document bugfixing', 'Intranet document bugfixing', '2017-01-23 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8627, 1287, 'Fixing Hold Items', 43, 'iScripts Netmenus', '2017-01-23', 3, 92, 'Design fix', 'Design fix', '2017-01-23 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8628, 1247, 'roject management - January', 55, 'Project Management', '2017-01-25', 14, 103, 'Management tasks. - ORU,alice', 'Management tasks - ORU,alice', '2017-01-23 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8629, 1252, 'API development-Jan', 120, 'PlayMe', '2017-01-25', 3, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-23 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8630, 1267, 'QA: January', 97, 'infiniimarket', '2017-01-24', 1, 131, 'Testing  new changes', 'Testing  new changes', '2017-01-23 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8631, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-25', 24, 92, 'All farmers orders listing, confirmation, modification and sent message', 'All farmers orders listing, confirmation, modification and sent message', '2017-01-23 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8632, 1288, 'qa and design', 24, 'BBF', '2017-01-25', 7.5, 131, 'Retesting ', 'Retesting ', '2017-01-23 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8633, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-23', 8.5, 111, 'Design works-Bug fixing 01', 'Design works-Bug fixing 01', '2017-01-23 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8634, 1257, 'dev - jan', 115, 'Mysitedetails-eswap', '2017-01-24', 4, 111, 'My iswaps page design conversion', 'My iswaps page design conversion', '2017-01-23 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8635, 1247, 'roject management - January', 55, 'Project Management', '2017-01-27', 4, 111, 'PM - January wk4 - Nimish', 'PM - January wk4 - Nimish', '2017-01-23 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8636, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-26', 6, 131, 'Retesting and testing season wizard and event wizard', 'Retesting and testing season wizard and event wizard', '2017-01-24 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8637, 1247, 'roject management - January', 55, 'Project Management', '2017-01-26', 4, 131, 'QA: Management', 'QA: Management', '2017-01-24 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8638, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-01-26', 17, 115, 'Bug fixing', 'Bug fixing', '2017-01-24 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8639, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-24', 1, 103, 'Estimate - Mark Perez', 'Estimate - Mark Perez', '2017-01-24 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8640, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-25', 8.5, 115, 'Bug fixing-1', 'Bug fixing', '2017-01-24 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8641, 1290, 'Pie Graph implementation, aggregate box, admin URL rewriting, email login', 101, 'ICARUS framework', '2017-01-27', 16, 92, 'Aggregate box and pie diagram', 'Aggregate box and pie diagram', '2017-01-24 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8642, 415, 'Latest Fixes', 17, 'Siteplanner.com', '2017-01-25', 2.5, 92, 'site planner / git settings / bug fixes', 'site planner / git settings / bug fixes', '2017-01-24 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8643, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-24', 6, 97, 'Notification listing - Web content', 'Notification listing - Web content', '2017-01-24 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8644, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-24', 0.5, 92, 'Review - Asha', 'Review - Asha', '2017-01-24 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8645, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-24', 8, 97, 'Post result confirmation design - Android', 'Post result confirmation design - Android', '2017-01-24 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8646, 1271, 'New ravox git creation and PPT chnages', 22, 'Ravox', '2017-01-26', 4.5, 115, 'Bug fixing', 'Bug fixing', '2017-01-24 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8647, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-01-25', 8, 92, 'installer / upgarder Mysql Converion / Verification', 'installer / upgarder Mysql Converion / Verification', '2017-01-24 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8648, 1159, 'Theme creation', 91, 'iScripts UberForX ', '2017-01-26', 3, 111, 'New theme creation-05', 'New theme creation-05', '2017-01-24 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8649, 1193, 'QA -dec', 115, 'Mysitedetails-eswap', '2017-01-25', 3.5, 111, 'My iswaps page design conversion', 'My iswaps page design conversion', '2017-01-24 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8650, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-25', 1, 111, 'Design works-Bug fixing 02', 'Design works-Bug fixing 02', '2017-01-24 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8651, 1248, 'dev - jan', 97, 'infiniimarket', '2017-01-24', 0.5, 111, 'bug fixes-Design', 'bug fixes-Design', '2017-01-24 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8653, 1285, '2 Theme creation', 101, 'ICARUS framework', '2017-01-25', 5.5, 111, '2nd Theme creation', '2nd Theme creation', '2017-01-24 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8654, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-24', 0.5, 111, 'Mark Perez-design estimate', 'Mark Perez-design estimate', '2017-01-24 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8655, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-24', 3, 131, 'Testing admin side protocol section', 'Testing admin side protocol section', '2017-01-24 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8656, 1272, 'socialware 5.7 upgradation-development', 105, 'Socialware 4.0', '2017-01-27', 2, 131, 'retesting', 'retesting', '2017-01-24 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8659, 1288, 'qa and design', 24, 'BBF', '2017-01-26', 7.5, 131, 'Retesting resolved bugs and Testing', 'Retesting resolved bugs and Testing', '2017-01-24 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8658, 1247, 'roject management - January', 55, 'Project Management', '2017-01-27', 1, 131, 'QA weekly report preparation and task management', 'QA weekly report preparation and task management', '2017-01-24 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8660, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-25', 17, 103, 'Inventory update section', 'Inventory update section', '2017-01-24 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8661, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-30', 8.5, 103, 'Color code change in basic design', 'Color code change in basic design', '2017-01-24 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8662, 1292, 'Fix remaining  product bugs in bugs tracker', 69, 'iScripts eSwap 2.3.1', '2017-01-26', 10, 103, 'Fix remaining product bugs in bugs tracker', 'Fix remaining product bugs in bugs tracker', '2017-01-25 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8663, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-27', 5, 131, 'QA; multicart escalations', 'QA; multicart escalations', '2017-01-25 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8664, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-27', 1.5, 131, 'QA; Client feedback', 'Image listing order and and search filter issue', '2017-01-25 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8665, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-27', 6.5, 131, 'QA: Retesting.', 'resolve bugs and repeat event', '2017-01-25 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8666, 1252, 'API development-Jan', 120, 'PlayMe', '2017-01-30', 6, 131, 'QA: Retesting .', 'QA: Retesting .', '2017-01-25 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8667, 1267, 'QA: January', 97, 'infiniimarket', '2017-01-27', 2, 131, 'Bugs retesting', 'Bugs retesting', '2017-01-25 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8668, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-26', 8, 115, 'showcase module', 'showcase module', '2017-01-25 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8669, 1221, 'php 5.6 compatibility', 43, 'iScripts Netmenus', '2017-01-25', 0.5, 103, 'PHP7 migration', 'PHP7 migration', '2017-01-25 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8670, 1274, 'Cleaning up site', 118, 'keyScore', '2017-01-27', 7, 103, 'Cron Fixing', 'Cron Fixing', '2017-01-25 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8671, 1251, 'Dev - January', 16, 'Saco', '2017-01-27', 5, 115, 'Intranet document changes', 'Intranet document changes', '2017-01-25 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8672, 1252, 'API development-Jan', 120, 'PlayMe', '2017-01-27', 3.5, 115, 'Bug fixing and changes', 'Bug fixing and changes', '2017-01-25 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8673, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-01-25', 8, 97, 'Bug fixing and Build submission', 'Bug fixing and Build submission', '2017-01-25 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8674, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-25', 7, 97, 'Notification - Webview Detail page', 'Notification - Webview Detail page', '2017-01-25 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8676, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-25', 8, 97, 'School Info Design', 'School Info Design', '2017-01-25 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8677, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-27', 0.5, 115, 'Review-Sarath', 'Review-Sarath', '2017-01-25 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8678, 1258, 'dev - jan', 77, 'infiniistores', '2017-01-27', 6, 115, 'Pack updation', 'Pack updation', '2017-01-25 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8679, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-25', 0.5, 111, 'Review-Nimish', 'Review-Nimish', '2017-01-25 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8680, 1271, 'New ravox git creation and PPT chnages', 22, 'Ravox', '2017-01-27', 4, 115, 'Bug fixing-2', 'Bug fixing', '2017-01-25 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8681, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-25', 0.5, 111, 'Review-Rafeeq', 'Review-Rafeeq', '2017-01-25 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8682, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-29', 0.5, 111, 'Review-Sreebu', 'Review-Sreebu', '2017-01-25 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8683, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-01-30', 8, 111, 'Ppt enhancements', 'Ppt enhancements', '2017-01-25 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8684, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-30', 12.5, 111, 'Email contracts', 'Email contracts', '2017-01-25 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8685, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-27', 4, 111, 'Admin section order page modification', 'Admin section order page modification', '2017-01-25 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8686, 1293, 'Dev - jan (Aditional)', 115, 'Mysitedetails-eswap', '2017-01-27', 4, 111, 'myiswap slider integration', 'myiswap slider integration', '2017-01-25 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8687, 1288, 'qa and design', 24, 'BBF', '2017-01-27', 14, 111, 'Bug fixing', 'Bug fixing', '2017-01-25 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8688, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-27', 5, 111, 'Design works-Bug fixing 03', 'Design works-Bug fixing 03', '2017-01-25 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8689, 1293, 'Dev - jan (Aditional)', 115, 'Mysitedetails-eswap', '2017-02-03', 12, 102, 'dev tasks', 'dev tasks', '2017-01-27 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8690, 1281, 'QA: January', 74, 'Alicebeta Web and App', '2017-01-30', 6, 131, 'QA: Alicebeta and beta.alice retesting', '    Added option to search orders between a date rage in user side.\r\n    Fixed click issue with Product Info tab in coffee page.\r\n    Removed alternate email field from registration page for users.\r\n    Resolved issue with favicon (not getting displayed) in coffee page.\r\n    Removed query parameter src=home from links leading to shop now page.\r\n    Updated color theme based on feedback.\r\n    Fixed issue with stock update while checkout.\r\n    Updated user password reset email template.\r\n    Prepopulate date field with current date in order search.\r\n    Resolved bug where primary email getting replaced with email used in checkout form (while checkout).', '2017-01-27 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8691, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-27', 8, 97, 'Photos Page Design - Android', 'Photos Page Design - Android', '2017-01-27 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8692, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-27', 0.5, 97, 'Review - Anju', 'Review - Anju', '2017-01-27 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8693, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-27', 0.5, 97, 'Review - Lineesh', 'Review - Lineesh', '2017-01-27 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8694, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-01-27', 6, 97, 'Multicart Buyer -  iOSApp - 1', 'Multicart Buyer -  iOSApp - 1', '2017-01-27 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8695, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-27', 6, 97, 'Notification - Webview Detail page - iOS', 'Notification - Webview Detail page - iOS', '2017-01-27 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8696, 1261, 'PHP 7 Upgrade', 75, 'iScripts EasyIndex', '2017-01-31', 8, 115, 'Bug fixing ', 'Bug fixing ', '2017-01-27 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8697, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-31', 12, 92, 'Double click api feasibility check', 'Double click api feasibility check', '2017-01-27 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8698, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-27', 8, 103, 'Theme color change , spreadsheet items', 'Theme color change , spreadsheet items', '2017-01-27 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8699, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-27', 0.5, 103, 'Theme color change.', 'Theme color change', '2017-01-27 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8700, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-27', 4, 103, 'Multicart Escalation - ceramicsstone.com', 'Multicart Escalation - ceramicsstone.com', '2017-01-27 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8701, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-30', 4, 115, 'Bug fixing -2', 'Bug fixing', '2017-01-27 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8702, 1247, 'roject management - January', 55, 'Project Management', '2017-01-31', 4.5, 115, 'Project managements', 'Bug fixing -2', '2017-01-27 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8703, 1159, 'Theme creation', 91, 'iScripts UberForX ', '2017-01-31', 3, 111, 'New theme creation-06', 'New theme creation-06', '2017-01-27 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8704, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-27', 4, 111, 'Design works-Bug fixing 04', 'Design works-Bug fixing 04', '2017-01-27 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8705, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-31', 6, 131, 'Release testing', 'Release testing', '2017-01-27 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8706, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-27', 16, 92, 'Listing late farmer orders', 'Listing late farmer orders', '2017-01-27 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8707, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-27', 0.5, 92, 'Review - Vibin', 'Review - Vibin', '2017-01-27 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8708, 1267, 'QA: January', 97, 'infiniimarket', '2017-01-30', 2, 131, 'Retesting resolved bugs', 'Retesting resolved bugs', '2017-01-27 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8709, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-27', 4, 92, 'Printlogic php 7 compatibility estimate', 'Printlogic php 7 compatibility estimate', '2017-01-27 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8710, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-27', 8.5, 103, 'ORU code tracking, genealogy', 'ORU code tracking, genealogy', '2017-01-27 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8711, 1274, 'Cleaning up site', 118, 'keyScore', '2017-01-27', 3, 92, 'API R&D', 'API R&D', '2017-01-27 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8712, 1287, 'Fixing Hold Items', 43, 'iScripts Netmenus', '2017-01-30', 4, 92, 'Fixing the items put on hold and checking', 'Fixing the items put on hold and checking', '2017-01-27 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8713, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-01-27', 1, 92, 'UberforX php7 compatability and bug fix estimate', 'UberforX php7 compatability and bug fix estimate', '2017-01-27 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8714, 1250, 'Dev-Jan-2017', 13, 'iScripts.com', '2017-01-30', 8, 102, 'ppt enhancements', 'ppt enhancements', '2017-01-27 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8715, 1295, 'dev - jan [addn]', 103, '8to18 - AD Assist', '2017-01-31', 8.5, 102, 'bug fixes', 'bug fixes', '2017-01-27 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8716, 1295, 'dev - jan [addn]', 103, '8to18 - AD Assist', '2017-01-31', 8.5, 102, 'email contacts', 'email contacts', '2017-01-27 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8717, 1296, 'QA -jan', 51, 'Flexible Vacation Finder ', '2017-01-30', 6, 131, 'Retesting resolved bugs -2', 'Retesting resolved bugs', '2017-01-27 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8718, 1251, 'Dev - January', 16, 'Saco', '2017-01-31', 24, 92, 'API changes', 'API changes', '2017-01-27 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8719, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-31', 8.5, 131, 'Testing new features -wed', 'Testing new features', '2017-01-27 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8720, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-31', 2, 115, 'Socailware escalation', 'Socailware escalation', '2017-01-30 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8721, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-30', 1.5, 103, 'Design Bug fixes', 'Design Bug fixes', '2017-01-30 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8722, 1298, 'Project management - January', 55, 'Project Management', '2017-01-31', 21, 103, 'Escalation,Estimates and other Management tasks.', 'Escalation,Estimates and other Management tasks.', '2017-01-30 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8723, 1297, '	Ajis feedback''s on Basecamp and testing', 22, 'Ravox', '2017-02-01', 4, 115, 'Ajis PPT fixes', 'Ajis PPT fixes', '2017-01-30 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8724, 1232, 'New set of requirements', 128, 'Ayurved', '2017-01-31', 4, 115, 'Add new captcha', 'Add new captcha', '2017-01-30 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8725, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-31', 2, 115, 'showcase display in front end', 'showcase display in front end', '2017-01-30 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8726, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-01-30', 4, 97, 'PayPal issue: Multicart Buyer - iOSApp', 'PayPal issue: Multicart Buyer - iOSApp', '2017-01-30 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8727, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-30', 7, 103, 'Image crop implementation', 'Image crop implementation', '2017-01-30 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8728, 1249, 'dev - jan', 103, '8to18 - AD Assist', '2017-01-31', 17, 102, 'contracts section', 'contracts section', '2017-01-30 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8729, 1298, 'Project management - January', 55, 'Project Management', '2017-01-30', 3, 97, 'PM - January wk4 - Anand', 'PM - January wk4 - Anand', '2017-01-30 00:00:00', 97, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(8730, 1295, 'dev - jan [addn]', 103, '8to18 - AD Assist', '2017-01-31', 14.5, 102, 'bug fixing', 'bug fixing', '2017-01-30 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8731, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-30', 7, 97, 'Transaction process reversal - Android', 'Transaction process reversal - Android', '2017-01-30 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8732, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-01-31', 7.5, 102, 'ppt enhancements 2', 'ppt enhancements', '2017-01-30 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8733, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-31', 0.5, 102, 'review - sreebu', 'review - sreebu', '2017-01-30 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8734, 1241, 'For January', 92, 'TrakGear Lite', '2017-01-31', 17, 103, 'Google sheet tasks- quick look up', 'Google sheet tasks- quick look up', '2017-01-30 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8735, 1301, 'PHP 7 migration', 69, 'iScripts eSwap 2.3.1', '2017-01-31', 10, 103, 'PHP 7 migration', 'PHP 7 migration', '2017-01-30 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8736, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-31', 8, 115, 'Cloud product banners and showcase page design', 'Cloud product banners and showcase page design', '2017-01-30 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8737, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-01-30', 4, 92, 'php7 compatibility conversion', 'php7 compatibility conversion', '2017-01-30 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8738, 1238, 'QA -jan', 43, 'iScripts Netmenus', '2017-01-31', 4, 131, 'QA: retesting.', 'QA: retesting.', '2017-01-30 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8739, 1285, '2 Theme creation', 101, 'ICARUS framework', '2017-01-31', 8, 92, '2nd Theme creation implementation', '2nd Theme creation implementation', '2017-01-30 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8740, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-30', 4, 103, 'Craftycrafters: Multicart', 'Craftycrafters: Multicart', '2017-01-30 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8741, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-30', 0.5, 131, 'REview Aravind', 'REview Aravind', '2017-01-30 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8742, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-01-30', 0.5, 131, 'Review sreedevi', 'Review sreedevi', '2017-01-30 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8743, 1271, 'New ravox git creation and PPT chnages', 22, 'Ravox', '2017-01-31', 3, 131, 'QA:Retesting.', 'QA:Retesting.', '2017-01-30 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8744, 1069, 'Devops work - October', 117, 'DevOps Work', '2017-01-31', 6, 92, 'Git issue checking', 'Git issue checking', '2017-01-30 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8745, 1298, 'Project management - January', 55, 'Project Management', '2017-01-31', 10, 92, 'Project Management', 'Project Management', '2017-01-30 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8746, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-31', 12, 103, 'Bug fixing and other modifications', 'Bug fixing and other modifications', '2017-01-30 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8748, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-31', 4, 131, 'Testing new features -oru', 'Testing new features -oru', '2017-01-30 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8749, 1300, 'Develoment-Bug fixing , Pack upgrader, Demo Update , product release , cloud update', 105, 'Socialware 4.0', '2017-01-31', 8.5, 115, 'Bug fixing ', 'Bug fixing ', '2017-01-30 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8750, 1279, 'Ad banner creation', 85, 'SupportPRO', '2017-02-01', 2.5, 111, 'Ad banner creation - redesign', 'Ad banner creation - redesign', '2017-01-30 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8751, 1288, 'qa and design', 24, 'BBF', '2017-01-30', 7.5, 111, 'Bug fixing & Flow design mockup', 'Bug fixing & Flow design mockup', '2017-01-30 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8752, 1298, 'Project management - January', 55, 'Project Management', '2017-01-31', 1, 111, 'PM - January wk5 - Nimish', 'PM - January wk5 - Nimish', '2017-01-30 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8753, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-01-31', 8, 97, 'Event listing  design- Android', 'Event listing  design- Android', '2017-01-31 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8754, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-01-31', 7, 97, 'Enhancements - Multicart', 'Enhancements - Multicart', '2017-01-31 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8755, 1265, 'Escalation - January 2017', 25, 'Escalations', '2017-01-31', 1.5, 131, 'Support for autohoster', 'Support for autohoster', '2017-01-31 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8756, 1240, 'Development Mob - January', 80, 'Orbis Mobile App', '2017-01-31', 7, 97, 'ORU iOS - Register - bug fixes', 'ORU iOS - Register - bug fixes', '2017-01-31 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8757, 1238, 'QA -jan', 43, 'iScripts Netmenus', '2017-02-03', 4, 131, 'Retesting resolved bugs -Netmenus ', 'Retesting resolved bugs', '2017-01-31 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8758, 1260, 'Dev - Jan 2017', 23, 'Wildkale', '2017-01-31', 8, 92, 'Bug fixing and google analytics implementation', 'Bug fixing and google analytics implementation', '2017-01-31 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8759, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-31', 4, 92, 'Bug fixing updation and testing', 'Bug fixing updation and testing', '2017-01-31 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8760, 1290, 'Pie Graph implementation, aggregate box, admin URL rewriting, email login', 101, 'ICARUS framework', '2017-01-31', 4, 92, 'Email login', 'Email login', '2017-01-31 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8761, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-31', 1, 103, 'Sentinel modification', 'Sentinel modification', '2017-01-31 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8762, 1301, 'PHP 7 migration', 69, 'iScripts eSwap 2.3.1', '2017-01-31', 5, 103, 'PHP 7 migration tasks', 'PHP 7 migration tasks', '2017-01-31 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8763, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-01', 6, 92, 'Upadting startup images and owner images locally', 'Upadting startup images and owner images locally', '2017-01-31 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8764, 1298, 'Project management - February', 55, 'Project Management', '2017-01-31', 1.5, 102, 'Project Management 2', 'Project Management 2', '2017-01-31 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8765, 1295, 'dev - jan [addn]', 103, '8to18 - AD Assist', '2017-01-31', 3, 102, 'design works', 'design works', '2017-01-31 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8766, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-01-31', 8, 92, 'Php7 coversion / bug fixes ', 'Php7 coversion / bug fixes ', '2017-01-31 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8767, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-02', 16, 92, 'New implementations', 'New implementations', '2017-01-31 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8768, 1244, 'For January', 3, 'Orbis Marketplace-ORU', '2017-01-31', 5, 103, 'Re-testing resolved bugs', 'Re-testing resolved bugs', '2017-01-31 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8769, 1281, 'QA: January', 74, 'Alicebeta Web and App', '2017-01-31', 5, 131, 'QA: Retesting ', 'QA: Retesting ', '2017-01-31 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8770, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-01-31', 5, 97, 'API R&D', 'API R&D', '2017-01-31 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8771, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-01-31', 3.5, 103, 'Design bug fixes.', 'Design bug fixes', '2017-01-31 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8772, 1301, 'PHP 7 migration', 69, 'iScripts eSwap 2.3.1', '2017-02-02', 4, 131, 'QA: Complete testing', 'QA: Complete testing', '2017-01-31 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8773, 1305, 'Socialware foodie theme modifications & bug fixing', 105, 'Socialware 4.0', '2017-01-31', 6, 115, 'Socialware foodie theme modifications & bug fixing', 'Socialware foodie theme modifications & bug fixing', '2017-01-31 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8776, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-01-31', 4, 115, 'Stop invoces for sdisabled account', 'Stop invoces for sdisabled account', '2017-01-31 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8775, 1261, 'PHP 7 Upgrade', 75, 'iScripts EasyIndex', '2017-01-31', 7, 115, 'Remove deprecated function', 'Remove deprecated function', '2017-01-31 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8777, 1262, 'dev-Jan 2017', 24, 'BBF', '2017-01-31', 8, 115, 'Bug fixing-1', 'Bug fixing', '2017-01-31 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8778, 1290, 'Pie Graph implementation, aggregate box, admin URL rewriting, email login', 101, 'ICARUS framework', '2017-02-02', 4.5, 92, 'Admin theme integration', 'Admin theme integration', '2017-02-01 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8779, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-02-01', 6.5, 92, 'DFP api RYD', 'DFP api RYD', '2017-02-01 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8780, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-01', 8, 97, 'Announcements page design - Android', 'Announcements page design - Android', '2017-02-01 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8781, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-01', 7, 97, 'Multicart Seller - enhancements', 'Multicart Seller - enhancements', '2017-02-01 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8785, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-01', 7.5, 97, 'iOS Bugfix and Store updates', 'iOS Bugfix and Store updates  - v1.3.4', '2017-02-01 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8783, 1295, 'dev - jan [addn]', 103, '8to18 - AD Assist', '2017-02-03', 3, 131, 'Retesting resolved bugs -1', 'Retesting resolved bugs -1', '2017-02-01 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8784, 1298, 'Project management - February', 55, 'Project Management', '2017-02-03', 3, 97, 'PM - February wk1 - Anand', 'PM - February wk1 - Anand', '2017-02-01 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8786, 1308, ' 	Common checklist preparation(Online wallet,payment gateway)', 30, 'Internal Sessions', '2017-02-03', 2, 131, 'Preparation of testcase for digital wallet', 'Preparation of testcase for digital wallet', '2017-02-01 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8787, 1308, ' 	Common checklist preparation(Online wallet,payment gateway)', 30, 'Internal Sessions', '2017-02-02', 2, 131, 'general checklist', 'Common checklist preparation(Online wallet,payment gateway)', '2017-02-01 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8788, 1287, 'Fixing Hold Items', 43, 'iScripts Netmenus', '2017-02-01', 4, 92, 'Switch mode fixing', 'Switch mode fixing', '2017-02-01 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8789, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-01', 4, 92, ' php7 combatibilty unit testing / fixes', ' php7 combatibilty unit testing / fixes', '2017-02-01 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8790, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-02-03', 17, 131, 'QA: Retesting', 'QA: Retesting.', '2017-02-01 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8791, 1300, 'DEVELOPMENT-Bug fixing , Pack upgrader, Demo Update , product release , cloud update', 105, 'Socialware 4.0', '2017-02-03', 8, 115, 'Bug fixing-1', 'Bug fixing', '2017-02-01 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8792, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-02', 15, 103, 'Crop feature and bug fixes', 'Crop feature and bug fixes', '2017-02-01 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8793, 1308, ' 	Common checklist preparation(Online wallet,payment gateway)', 30, 'Internal Sessions', '2017-02-03', 2, 131, 'Preparation of testcase for digital wallet -neha', 'Preparation of testcase for digital wallet', '2017-02-01 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8794, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-03', 0.5, 131, 'Review -neha', 'Review -neha\r\n', '2017-02-01 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8795, 1300, 'DEVELOPMENT-Bug fixing , Pack upgrader, Demo Update , product release , cloud update', 105, 'Socialware 4.0', '2017-02-03', 6, 131, 'QA; Retestimng pack', 'QA; Retestimng pack', '2017-02-01 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8796, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-03', 24, 92, 'Report module changes', 'Report module changes', '2017-02-01 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8797, 1312, 'For February', 92, 'TrakGear Lite', '2017-02-03', 25.5, 103, 'Support ticket functionality', 'Support ticket functionality', '2017-02-01 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8798, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-02', 16, 92, 'Client feedback implementation', 'Client feedback implementation', '2017-02-01 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8799, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-01', 8.5, 103, 'Release tasks & bug fixing', 'Release tasks & bug fixing', '2017-02-01 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8800, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-02', 8, 102, 'design works', 'design works', '2017-02-01 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8801, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-02', 17, 103, 'ORU mail modifications', 'ORU mail modifications', '2017-02-01 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8802, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-04', 22.5, 102, 'bug fixing', 'bug fixing', '2017-02-01 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8803, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-04', 17, 102, 'contracts', 'contracts', '2017-02-01 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8804, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-02', 0.5, 102, 'Review-Seethal', 'Review-Seethal', '2017-02-01 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8807, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-03', 4, 115, 'Fix billing issues', 'Fix billing issues', '2017-02-01 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8806, 1288, 'qa and design', 24, 'BBF', '2017-02-03', 12.5, 111, 'Flow design mockup creation', 'Flow design mockup creation', '2017-02-01 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8808, 1298, 'Project management - February', 55, 'Project Management', '2017-02-03', 4, 115, 'Project management-1', 'Project management', '2017-02-01 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8809, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-01', 0.5, 111, 'Review-Ajai', 'Review-Ajai', '2017-02-01 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8811, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-03', 2, 115, 'Design fix', 'Design fix', '2017-02-01 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8812, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-02-03', 16, 115, 'Descriptive images', 'Descriptive images', '2017-02-01 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8813, 1299, 'Upgrade to 7', 6, 'iScripts Reservelogic 3.0', '2017-02-03', 6, 115, 'Php 7 upgrade', 'Php 7 upgrade', '2017-02-01 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8814, 1315, 'Escalations - February 201', 25, 'Escalations', '2017-02-01', 5, 103, 'Autohoster - kitsaphosting.com', 'Autohoster - kitsaphosting.com', '2017-02-01 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8815, 1316, 'cron', 14, 'TMS', '2017-02-03', 2.5, 102, 'setup', 'setup', '2017-02-01 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8816, 1298, 'Project management - February', 55, 'Project Management', '2017-02-03', 3, 111, 'PM - February wk1 - Nimish', 'PM - February wk1 - Nimish', '2017-02-01 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8817, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-02-02', 1, 102, 'ppt works', 'ppt works', '2017-02-01 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8818, 1298, 'Project management - February', 55, 'Project Management', '2017-02-03', 20, 103, 'Escalation,Estimates and  Management tasks.', 'Escalation,Estimates and other Management tasks.', '2017-02-01 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8819, 1298, 'Project management - February', 55, 'Project Management', '2017-02-02', 2.5, 102, 'review/meeting', 'review/meeting', '2017-02-01 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8825, 1319, 'Switch mode bug fixing', 43, 'iScripts Netmenus', '2017-02-02', 3.5, 103, 'Design bug fixes', 'Design bug fixes', '2017-02-02 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8826, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-02', 8, 97, 'School listing page design - Android', 'school listing page design - Android\r\n', '2017-02-02 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8822, 1300, 'DEVELOPMENT-Bug fixing , Pack upgrader, Demo Update , product release , cloud update', 105, 'Socialware 4.0', '2017-02-03', 6.5, 103, 'Bug fixing-socialware', 'Bug fixing', '2017-02-02 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8823, 1300, 'DEVELOPMENT-Bug fixing , Pack upgrader, Demo Update , product release , cloud update', 105, 'Socialware 4.0', '2017-02-03', 7, 103, 'Bug fixing - Socialware.', 'Bug fixing - Socialware.', '2017-02-02 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8824, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-02-03', 16, 92, 'Bug fixing on CMS side', 'Bug fixing on CMS side', '2017-02-02 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8827, 1319, 'Switch mode bug fixing', 43, 'iScripts Netmenus', '2017-02-03', 6, 103, 'Bug fixing - Netmenus', 'Bug fixing - Netmenus', '2017-02-02 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8828, 1319, 'Switch mode bug fixing', 43, 'iScripts Netmenus', '2017-02-03', 6.5, 103, 'Bug fixing - Netmenus.', 'Bug fixing - Netmenus', '2017-02-02 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8829, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-02-03', 8, 92, 'Saved query report generation checking', 'Saved query report generation checking', '2017-02-02 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8830, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-03', 8, 92, 'Updating home page startups data and testing', 'Updating home page startups data and testing', '2017-02-02 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8831, 1281, 'QA: January', 74, 'Alicebeta Web and App', '2017-02-03', 3, 131, 'QA: beta.alice release.', 'new changes and feedback,..', '2017-02-02 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8832, 1301, 'PHP 7 migration', 69, 'iScripts eSwap 2.3.1', '2017-02-06', 6, 131, 'QA: Initial testing', 'QA: Initial testing', '2017-02-02 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8833, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-03', 1.5, 131, 'Testing changes in  beta and live', 'Testing changes in  beta and live', '2017-02-02 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8834, 1320, 'QA -FEB', 80, 'Orbis Mobile App', '2017-02-07', 4, 131, 'oru ios app live bug testing and oru business app testing', 'oru ios app live bug testing and oru business app testing', '2017-02-02 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8835, 1321, 'QA -FEB', 24, 'BBF', '2017-02-06', 2, 131, 'Retesting resolved bugs -NEHA', 'Retesting resolved bugs -NEHA', '2017-02-02 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8836, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-02', 6, 97, 'Multicart Seller & Buyer - enhancements', 'Multicart Seller & Buyer - enhancements', '2017-02-02 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8837, 1298, 'Project management - February', 55, 'Project Management', '2017-02-06', 15, 92, 'Project Management - 1', 'Project Management', '2017-02-02 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8838, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-03', 17, 103, 'Profile image customization, ORU code search', 'Profile image customization, ORU code search', '2017-02-02 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8839, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-02', 6.5, 97, 'Notification Bug fixes', 'Notification Bug fixes', '2017-02-02 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8840, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-03', 5, 115, 'setting beta server ', 'setting beta server ', '2017-02-02 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8841, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-02', 8.5, 111, 'design works - pdf integration', 'design works - pdf integration', '2017-02-02 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8842, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-03', 5, 102, 'design integration', 'design integration', '2017-02-02 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8843, 1316, 'cron', 14, 'TMS', '2017-02-03', 6, 102, 'implementation', 'implementation', '2017-02-02 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8844, 1323, 'dev - feb', 24, 'BBF', '2017-02-04', 5, 102, 'design integration', 'design integration', '2017-02-03 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8845, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-03', 7, 97, 'Process reversal in Android', 'Process reversal in Android', '2017-02-03 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8846, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-03', 6.5, 103, 'Product detail page modifications', 'Product detail page modifications', '2017-02-03 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8847, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-06', 12, 97, 'UberForX - User iOS ', 'UberForX - User iOS', '2017-02-03 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8848, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-03', 8, 97, 'school listing page design Search - Toolbar- Android', 'school listing page design Search - Toolbar- Android', '2017-02-03 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8849, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-03', 0.5, 92, 'Review - Anoop', 'Review - Anoop', '2017-02-03 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8850, 1318, 'QA -FEB Addi', 43, 'iScripts Netmenus', '2017-02-03', 4, 131, 'QA: Release testing', 'QA: Release testing.', '2017-02-03 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8851, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-06', 5, 131, 'QA: Aji\\''s Feedback and broken links', 'QA: Aji\\''s Feedback and broken links', '2017-02-03 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8852, 1319, 'Switch mode bug fixing', 43, 'iScripts Netmenus', '2017-02-03', 5, 103, 'Netmenus release', 'Netmenus release', '2017-02-03 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8853, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-04', 7, 102, 'dev works', 'dev works', '2017-02-03 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8854, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-06', 16, 92, 'Feedback implementation', 'Feedback implementation', '2017-02-03 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8855, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-02-03', 2.5, 111, 'Bug fixing', 'Bug fixing', '2017-02-03 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8856, 1323, 'dev - feb', 24, 'BBF', '2017-02-03', 5, 111, 'Campaign flow integration', 'Campaign flow integration', '2017-02-03 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8857, 1297, '	Ajis feedback\\\\\\''s on Basecamp and testing', 22, 'Ravox', '2017-02-06', 6.5, 115, 'setting up beta and live jenkins and fixing issues with jenkins', 'setting up beta jenkins and fixing issues with jenkins', '2017-02-03 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8858, 1298, 'Project management - February', 55, 'Project Management', '2017-02-03', 6.5, 0, 'Management tasks, estiamtes', 'Management tasks', '2017-02-03 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8859, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-08', 15, 103, 'Feedback changes', 'Feedback changes', '2017-02-06 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8860, 1312, 'For February', 92, 'TrakGear Lite', '2017-02-08', 25.5, 103, 'Google sheet tasks', 'Google sheet tasks', '2017-02-06 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8861, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-08', 21.5, 103, 'ORU value', 'ORU value', '2017-02-06 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8862, 1298, 'Project management - February', 55, 'Project Management', '2017-02-06', 4, 103, 'Management tasks', 'Management tasks', '2017-02-06 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8863, 1255, 'QA- JAN 17', 103, '8to18 - AD Assist', '2017-02-07', 3, 131, 'QA: Retesting\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\''', 'QA: Retesting\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\\''', '2017-02-06 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8864, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-08', 3, 131, 'QA: Retesting\\'' Requirement', 'QA: Retesting\\'' Requirement', '2017-02-06 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8865, 1324, 'Design Issues and Build Gen', 42, 'UberForX Customization[Eatyn]', '2017-02-06', 5, 97, 'Design Issues and Build Gen', 'Design Issues and Build Gen', '2017-02-06 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8866, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-06', 5, 92, 'API script for db updation', 'API script for db updation', '2017-02-06 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8867, 1298, 'Project management - February', 55, 'Project Management', '2017-02-09', 6, 97, 'PM - February wk2 - Anand', 'PM - February wk2 - Anand', '2017-02-06 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8868, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-06', 8, 97, 'Team Listing Page - Android', 'Team Listing Page - Android', '2017-02-06 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8869, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-06', 3.5, 92, 'DFP api checking', 'DFP api checking', '2017-02-06 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8870, 1297, '	Ajis feedback\\\\\\''s on Basecamp and testing', 22, 'Ravox', '2017-02-09', 4, 131, 'QA: Aji\\''s feedback', 'QA: Aji\\''s feedback', '2017-02-06 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8871, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-06', 7.5, 97, 'Process reversal in iOS', 'Process reversal in iOS', '2017-02-06 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8872, 1326, 'Demo bug fix', 105, 'Socialware 4.0', '2017-02-09', 8.5, 115, 'Demo bug fix', 'Demo bug fix', '2017-02-06 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8873, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-07', 16, 92, 'Bug fixing and image uploading status feature', 'Bug fixing and image uploading status feature', '2017-02-06 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8874, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-06', 8.5, 92, 'Bug fixing', 'Bug fixing', '2017-02-06 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8875, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-09', 7, 115, 'Magento module and bug fixes', 'Magento module and bug fixes', '2017-02-06 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8876, 1297, '	Ajis feedback\\\\\\''s on Basecamp and testing', 22, 'Ravox', '2017-02-09', 3, 115, 'Bug fix and uploading to live', 'Bug fix and uploading to live', '2017-02-06 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8877, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-08', 4.5, 115, 'Setting beta for product free trial', 'Setting beta for product free trial', '2017-02-06 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8878, 1298, 'Project management - February', 55, 'Project Management', '2017-02-09', 3, 115, 'Project Management and task management', 'Project Management and task management', '2017-02-06 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8879, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-08', 17, 102, 'bug fixes', 'bug fixes', '2017-02-06 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8880, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-09', 20, 102, 'bug fixes 2', 'bug fixes 2', '2017-02-06 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8881, 1323, 'dev - feb', 24, 'BBF', '2017-02-08', 1.5, 115, 'Bug fixing ', 'Bug fixing ', '2017-02-06 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8882, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-08', 0.5, 102, 'review - sarath', 'review - sarath', '2017-02-06 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8883, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-02-09', 6, 115, 'Demo set up for netmenus', 'Demo set up for netmenus', '2017-02-06 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8884, 1316, 'cron', 14, 'TMS', '2017-02-07', 1, 102, 'deployment', 'deployment', '2017-02-06 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8885, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-08', 6, 102, 'design integration 2', 'design integration', '2017-02-06 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8886, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-08', 16, 92, 'New implementations - 1', 'New implementations', '2017-02-06 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(8887, 1327, 'dev', 130, 'BHIM', '2017-02-08', 1, 102, 'setup', 'setup', '2017-02-06 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8888, 1301, 'PHP 7 migration', 69, 'iScripts eSwap 2.3.1', '2017-02-08', 5, 131, 'QA: Complete testing,', 'QA: Complete testing,,', '2017-02-06 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8889, 1298, 'Project management - February', 55, 'Project Management', '2017-02-09', 10, 102, 'Projects and Team management', 'Projects and Team management', '2017-02-06 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(8890, 1321, 'QA -FEB', 24, 'BBF', '2017-02-09', 5, 131, 'testing BBF', 'testing BBF', '2017-02-06 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8891, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-09', 1, 131, 'Client cal -oru', 'Client cal -oru', '2017-02-06 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8892, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-08', 16, 92, 'Report module and api changes', 'Report module and api changes', '2017-02-06 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8893, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-02-08', 6, 111, 'Descriptive images - 3Nos', 'Descriptive images - 3Nos', '2017-02-06 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8894, 1328, 'Walkin Poster Design', 13, 'iScripts.com', '2017-02-06', 1, 111, 'Walkin Poster Design', 'Walkin Poster Design', '2017-02-06 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8895, 1329, 'Add new portfolio items', 109, 'Codeventures', '2017-02-09', 1, 111, 'Add new portfolio items', 'Add new portfolio items', '2017-02-06 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8896, 566, 'Responsive Conversion', 75, 'iScripts EasyIndex', '2017-02-07', 6, 111, 'Responsive Design conversion - 08', 'Responsive Design conversion - 08', '2017-02-06 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8897, 1330, 'Mockup creation', 130, 'BHIM', '2017-02-09', 8, 111, 'Mockup creation', 'Mockup creation', '2017-02-06 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8898, 1298, 'Project management - February', 55, 'Project Management', '2017-02-09', 5, 111, 'PM - February week2 - Nimish', 'PM - February week2 - Nimish', '2017-02-06 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8899, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-08', 17, 103, 'Configure MCE in PHP 7 server, Bug fixing', 'Configure MCE in PHP 7 server, Bug fixing', '2017-02-07 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8900, 1264, 'Estimates - January 2017', 26, 'Estimates', '2017-02-09', 1, 115, 'Easyindex Estimate', 'Easyindex Estimate', '2017-02-07 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8901, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-10', 7.5, 115, 'Beta setup and subdomain creation', 'Beta setup and subdomain creation', '2017-02-07 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8902, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-09', 8.5, 115, 'netmenus demo setup and deployments', 'netmenus demo setup and deployments', '2017-02-07 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8903, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-07', 6.5, 97, 'Process reversal in ORU Business', 'Process reversal in ORU Business', '2017-02-07 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8904, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-07', 4.5, 92, 'Bug fixing the hold items', 'Bug fixing the hold items', '2017-02-07 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8905, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-10', 1, 131, 'Testing keyscore', 'Testing keyscore', '2017-02-07 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8906, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-07', 1, 92, 'Mail communication to client', 'Mail communication to client', '2017-02-07 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8907, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-07', 8.5, 92, 'Feasibility study on DFP integration on iOS and Android', 'Feasibility study on DFP integration on iOS and Android', '2017-02-07 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8908, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-07', 8.5, 92, 'bug fixes', 'bug fixes', '2017-02-07 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8909, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-07', 6, 92, 'NetMenus iOS App - Bug fixing & Enhancement', 'NetMenus iOS App - Bug fixing & Enhancement', '2017-02-07 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8910, 1332, 'For February 2017', 26, 'Estimates', '2017-02-07', 3, 103, 'UberforeX Estimate', 'UberforeX', '2017-02-07 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8911, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-07', 4.5, 92, 'Updation on inventory mails and display offline items feature in inventory page', 'Updation on inventory mails and display offline items feature in inventory page', '2017-02-07 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8912, 1245, 'Dev - January', 116, '8 to 18 Sales Automation Tool', '2017-02-10', 8.5, 131, 'QA: Final round retesting', 'QA: Final round retesting', '2017-02-07 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8913, 1316, 'cron', 14, 'TMS', '2017-02-08', 1, 102, 'bug fix', 'bug fix', '2017-02-07 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8914, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-09', 4, 102, 'design support', 'design support', '2017-02-07 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8915, 1323, 'dev - feb', 24, 'BBF', '2017-02-08', 1, 102, 'bug fixing 1', 'bug fixing', '2017-02-07 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8916, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-09', 1, 102, 'kickoff', 'kickoff', '2017-02-07 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8917, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-09', 1.5, 102, 'initial works', 'initial works', '2017-02-07 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8918, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-09', 3, 102, 'search results', 'search results', '2017-02-07 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8919, 1334, 'QA: PHP7', 69, 'iScripts eSwap 2.3.1', '2017-02-07', 2, 103, 'Bug fixing', 'Bug fixing', '2017-02-07 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8920, 1315, 'Escalations - February 2017', 25, 'Escalations', '2017-02-07', 5, 92, 'Imagemagick path issue', 'Imagemagick path issue', '2017-02-07 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8921, 1296, 'QA -jan', 51, 'Flexible Vacation Finder ', '2017-02-10', 3, 131, 'Testing ', 'Testing ', '2017-02-07 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8922, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-10', 4, 131, 'Testing iscripts cloud', 'Testing iscripts cloud', '2017-02-07 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8923, 1298, 'Project management - February', 55, 'Project Management', '2017-02-10', 15, 92, 'Project Management - 2', 'Project Management - 2', '2017-02-07 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8924, 1069, 'Devops work - October', 117, 'DevOps Work', '2017-02-07', 3, 92, 'Installing imagemagick in pilot server', 'Installing imagemagick in pilot server', '2017-02-07 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(8925, 1298, 'Project management - February', 55, 'Project Management', '2017-02-10', 1.5, 131, 'Task management and doubt clarifications ', 'Task management and doubt clarifications ', '2017-02-07 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8926, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-07', 5, 111, 'Mobile app pdf modification', 'Mobile app pdf modification', '2017-02-07 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8927, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-08', 4.5, 111, 'Design integration 3', 'Design integration ', '2017-02-07 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8928, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-07', 3.5, 111, 'Settings page and search section design', 'Settings page and search section design', '2017-02-07 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8929, 1332, 'For February 2017', 26, 'Estimates', '2017-02-07', 1, 111, 'UberforeX Estimate - construction oriented', 'UberforeX Estimate - construction oriented', '2017-02-07 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8930, 1298, 'Project management - February', 55, 'Project Management', '2017-02-10', 15, 103, 'Management tasks.', 'Management tasks', '2017-02-08 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(8935, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-08', 8, 97, 'NetMenus iOS App - Bug fixing & Enhancement 2', 'NetMenus iOS App - Bug fixing & Enhancement 2', '2017-02-08 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8934, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-08', 8, 97, 'TeamList - Fab icon - Android', 'TeamList - Fab icon - Android', '2017-02-08 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8933, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-08', 7, 97, 'Announcements - Bugfixing', 'Announcements - Bugfixing', '2017-02-08 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8936, 1332, 'For February 2017', 26, 'Estimates', '2017-02-10', 2, 115, 'Tifanny Cuttins estimate', 'Tifanny Cuttins estimate', '2017-02-08 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8937, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-10', 6, 115, 'Virtual host setting and debugging', 'Virtual host setting and debugging', '2017-02-08 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(8938, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-10', 3.5, 115, 'git management and ETA', 'git management and ETA', '2017-02-08 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8939, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-08', 8.5, 97, 'DFP Module', 'DFP Module', '2017-02-08 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8940, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-13', 6, 131, 'testing official contract and new sections', 'testing official contract and new sections', '2017-02-08 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8941, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-10', 24, 92, 'Digital sign api R&D and implementation', 'Digital sign api R&D and implementation', '2017-02-08 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8942, 1289, 'Dev-Jan2017-additional', 13, 'iScripts.com', '2017-02-09', 3, 131, 'QA: retesting', 'QA: retesting', '2017-02-08 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8943, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-10', 4, 131, 'QA:multicart buyer and seller App IOS', 'QA:multicart buyer and seller App IOS', '2017-02-08 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8944, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-10', 24, 92, 'CRM changes', 'CRM changes', '2017-02-08 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(8945, 1332, 'For February 2017', 26, 'Estimates', '2017-02-08', 3, 103, 'eSwap- Erik Leichtenberg', 'eSwap- Erik Leichtenberg', '2017-02-08 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8947, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-10', 6, 131, 'QA: Initial round testing', 'QA: Initial round testing', '2017-02-08 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8948, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-10', 24, 92, 'Feedback Implementation - 1', 'Feedback Implementation', '2017-02-08 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(8949, 1327, 'dev', 130, 'BHIM', '2017-02-10', 3, 115, 'Registration and login ', 'Registration and login ', '2017-02-08 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8950, 1321, 'QA -FEB', 24, 'BBF', '2017-02-13', 3, 131, 'testing BBF -BUGS', 'testing BBF', '2017-02-08 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8951, 1323, 'dev - feb', 24, 'BBF', '2017-02-08', 8.5, 111, 'Voucher campaign flow correction', 'Voucher campaign flow correction', '2017-02-08 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8952, 1334, 'QA: PHP7', 69, 'iScripts eSwap 2.3.1', '2017-02-08', 3, 103, 'Bug fixing -eswap', 'Bug fixing', '2017-02-08 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8953, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-09', 4.5, 103, 'Configure MCE in server', 'Configure MCE in server', '2017-02-08 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8954, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-08', 8.5, 111, 'Mobile app pdf modification-02', 'Mobile app pdf modification-02', '2017-02-08 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8955, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-10', 20, 103, 'User experience improvements', 'User experience improvements', '2017-02-08 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(8956, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-08', 4, 111, 'Design modifications - 01', 'Design modifications - 01', '2017-02-08 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8957, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-08', 3.5, 111, 'Design integration 04', 'Design integration 04', '2017-02-08 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8958, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-08', 1, 111, 'Design Bug fix - 01', 'Design Bug fix - 01', '2017-02-08 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8959, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-09', 4, 102, 'cleanup', 'cleanup', '2017-02-08 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8960, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-09', 0.5, 102, 'review - vipin', 'review - vipin', '2017-02-08 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8961, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-10', 16.5, 102, 'bug fixes 3', 'bug fixes 2', '2017-02-08 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(8962, 1330, 'Mockup creation', 130, 'BHIM', '2017-02-10', 6, 111, 'Mockup modifications', 'Mockup modifications', '2017-02-08 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8963, 1332, 'For February 2017', 26, 'Estimates', '2017-02-08', 0.5, 111, 'eSwap- Erik Leichtenberg - Design', 'eSwap- Erik Leichtenberg - Design', '2017-02-08 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8964, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-13', 4, 131, 'QA: broken links,feedback testing in Live', 'QA: broken links,feedback testing in Live', '2017-02-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8965, 1335, 'QA: Feb', 74, 'Alicebeta Web and App', '2017-02-13', 4.5, 131, 'QA: new changes and feedback', 'QA: new changes and feedback', '2017-02-09 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(8966, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-13', 6, 131, 'retesting resolved bugs and requirement sheet', 'retesting resolved bugs and requirement sheet', '2017-02-09 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8967, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-13', 4, 131, 'Testing design module', 'Testing design module', '2017-02-09 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8968, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-10', 5, 97, 'iOS Apps - bugfixing', 'iOS Apps - bugfixing', '2017-02-09 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8969, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-09', 8, 97, 'Dashboard UI- Android	', 'Dashboard - Android	', '2017-02-09 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8970, 1312, 'For February', 92, 'TrakGear Lite', '2017-02-10', 17, 103, 'Live site issues', 'Live site issues', '2017-02-09 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(8971, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-10', 3, 92, 'Bug fixing the reopen issues', 'Bug fixing the reopen issues', '2017-02-09 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(8972, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-10', 17, 103, 'ORU value : admin pages', 'ORU value : admin pages', '2017-02-09 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(8973, 1323, 'dev - feb', 24, 'BBF', '2017-02-10', 8.5, 102, 'bug fixes 2', 'bug fixes', '2017-02-09 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8974, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-10', 8.5, 102, 'deployment', 'deployment', '2017-02-09 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8975, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-10', 17, 103, 'Sentinel modifications', 'Sentinel modifications', '2017-02-09 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(8976, 1334, 'QA: PHP7', 69, 'iScripts eSwap 2.3.1', '2017-02-09', 5, 103, 'eSwap bug fixing', 'eSwap bug fixing', '2017-02-09 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8977, 1336, 'Bug fixing & deplyoment', 69, 'iScripts eSwap 2.3.1', '2017-02-09', 1.5, 103, 'Bug fixing 2', 'Bug fixing 2', '2017-02-09 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(8978, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-10', 16, 92, 'DFP api documentation', 'DFP api documentation', '2017-02-09 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8979, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-10', 13, 97, 'Announcements page - lazy loading feature', 'Announcements page - lazy loading feature', '2017-02-09 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8980, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-14', 7, 131, 'Testing new features ', 'Testing new features ', '2017-02-09 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(8981, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-09', 4, 92, 'Setting up development environment', 'Setting up development environment', '2017-02-09 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(8982, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-10', 8.5, 92, 'installer fixes', 'installer fixes', '2017-02-09 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8983, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-09', 4, 103, 'Translator dropdown design', 'Translator drop-down design', '2017-02-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(8984, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-09', 4, 103, 'free.alice works', 'free.alice works', '2017-02-09 00:00:00', 113, 100, 'completed', '0', NULL, NULL);
INSERT INTO `tbl_project_tasks` (`task_id`, `module_id`, `module_name`, `project_id`, `project_name`, `task_estimated_completion_date`, `task_estimated_time`, `created_by`, `task_title`, `task_description`, `created_on`, `task_owner`, `task_completion_percentage`, `task_status`, `hold`, `task_actualstart`, `task_actualend`) VALUES
(8985, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-10', 4, 111, 'Search detail page mock-up creation', 'Search detail page mock-up creation', '2017-02-09 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8986, 1338, 'Purchase order mail content- PDF', 18, 'Wildkale App', '2017-02-09', 4, 111, 'Purchase order mail content- PDF-01', 'Purchase order mail content- PDF-01', '2017-02-09 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8987, 1339, 'Design conversion', 130, 'BHIM', '2017-02-09', 6, 111, 'Home page conversion', 'Home page conversion', '2017-02-09 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(8988, 1323, 'dev - feb', 24, 'BBF', '2017-02-11', 8.5, 102, 'bug fixes 3', 'bug fixes 3', '2017-02-10 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(8989, 1340, 'Promotion banner creation -02', 13, 'iScripts.com', '2017-02-14', 6, 111, 'Promotion banner creation-02', 'Promotion banner creation-02', '2017-02-10 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(8990, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-13', 8, 92, 'installer databse configuration file changes / upload to pilot server / verification', 'installer databse configuration file changes / upload to pilot server / verification', '2017-02-10 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(8991, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-10', 4, 92, 'Broken links and bug fixing', 'Broken links and bug fixing', '2017-02-10 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(8992, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-14', 3, 131, 'Testing design module -mysitedetails', 'Testing design module', '2017-02-10 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8993, 1296, 'QA -jan', 51, 'Flexible Vacation Finder ', '2017-02-14', 2, 131, 'retesting Flexible vacations', 'retesting Flexible vacations', '2017-02-10 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(8994, 1324, 'Design Issues and Build Gen', 42, 'UberForX Customization[Eatyn]', '2017-02-10', 4, 97, 'Host - Design issues fixes and UDIDs', 'Host - Design issues fixes and UDIDs', '2017-02-10 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(8995, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-15', 5, 131, 'Retesting resolved bugs -release', 'Retesting resolved bugs -release', '2017-02-10 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(8996, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-10', 8, 97, 'Settings page - Design - Android', 'Settings page - Design - Android', '2017-02-10 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(8997, 1298, 'Project management - February', 55, 'Project Management', '2017-02-15', 8, 97, 'PM - February wk3 - Anand', 'PM - February wk2 - Anand', '2017-02-10 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(8998, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-14', 6.5, 115, 'Bug fixing', 'Bug fixing', '2017-02-10 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(8999, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-11', 6, 102, 'bug fixes 4', 'bug fixes', '2017-02-10 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9000, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-14', 0.5, 115, 'Review-Smitha', 'Review-Smitha', '2017-02-10 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9001, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-14', 7.5, 131, 'Testing new features for tuesday release ', 'Testing new features for tuesday release ', '2017-02-10 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9002, 1327, 'dev', 130, 'BHIM', '2017-02-14', 1, 102, 'index page', 'index page', '2017-02-10 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9003, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-11', 8.5, 102, 'bug fixing 2', 'bug fixing', '2017-02-10 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(9004, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-10', 4, 92, 'Menu updation/Plugin search', 'Menu updation/Plugin search', '2017-02-10 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9005, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-15', 5, 115, 'Make admin panel inaccessible once expired', 'Make admin panel inaccessible once expired', '2017-02-10 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9006, 1336, 'Bug fixing & deplyoment', 69, 'iScripts eSwap 2.3.1', '2017-02-10', 7.5, 103, 'Bug fixing.', 'Bug fixing.', '2017-02-10 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9007, 1298, 'Project management - February', 55, 'Project Management', '2017-02-15', 15, 92, 'Project Management - 3', 'Project Management - 3', '2017-02-10 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(9008, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-10', 8.5, 111, 'Free.Alice html', 'Free.Alice html', '2017-02-10 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9009, 1339, 'Design conversion', 130, 'BHIM', '2017-02-10', 1.5, 111, 'Home Login & signup tab section', 'Home Login & signup tab section', '2017-02-10 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9010, 1323, 'dev - feb', 24, 'BBF', '2017-02-10', 6, 111, 'Campaign flow integration in community page', 'Campaign flow integration in community page', '2017-02-10 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9011, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-10', 7.5, 103, 'free.alice works.', 'free.alice works', '2017-02-10 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(9012, 1341, ' 	Make Past Presidents, retired athletic directors and honorary members comped. Add last paid date to user export. ', 12, 'ADA - 8to18', '2017-02-14', 6, 103, 'Add  Past Presidents and Retired Athletic Directors as Comped', 'Add  Past Presidents and Retired Athletic Directors as Comped', '2017-02-13 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9013, 1336, 'Bug fixing & deplyoment', 69, 'iScripts eSwap 2.3.1', '2017-02-13', 1, 103, 'Bug fixing .', 'Bug fixing .', '2017-02-13 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9014, 1298, 'Project management - February', 55, 'Project Management', '2017-02-16', 4, 111, 'PM - February week3 - Nimish', 'PM - February week3 - Nimish', '2017-02-13 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9015, 1323, 'dev - feb', 24, 'BBF', '2017-02-13', 3, 111, 'Campaign flow integration - Icon popup', 'Campaign flow integration - Icon popup', '2017-02-13 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9016, 566, 'Responsive Conversion', 75, 'iScripts EasyIndex', '2017-02-13', 0.5, 111, 'Responsive Design conversion - 09', 'Responsive Design conversion', '2017-02-13 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9017, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-13', 3.5, 111, 'Bug fixing-01', 'Bug fixing-01', '2017-02-13 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9018, 1312, 'For February', 92, 'TrakGear Lite', '2017-02-15', 22, 103, 'Google sheet tasks -table filters', 'Google sheet tasks -table filters', '2017-02-13 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(9019, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-15', 25.5, 103, 'ORU Value section, ORU card search', 'ORU Value section, ORU card search', '2017-02-13 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(9020, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-14', 15, 103, 'Modifications in free.alice', 'Modifications in free.alice', '2017-02-13 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(9021, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-13', 8.5, 103, 'Store creation issue fixes and unit testing', 'Store creation issue fixes and unit testing', '2017-02-13 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9022, 1298, 'Project management - February', 55, 'Project Management', '2017-02-16', 15, 103, 'Management tasks MCE,ORU,Alice', 'Management tasks MCE,ORU,Alice', '2017-02-13 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(9023, 1298, 'Project management - February', 55, 'Project Management', '2017-02-16', 8, 131, 'PM Management', 'Pm Management', '2017-02-13 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9024, 1199, 'Career page modifications', 19, 'Armia.com', '2017-02-13', 1, 92, 'Blog theme issue fix', 'Blog theme issue fix', '2017-02-13 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(9025, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-15', 16, 92, 'Doc sign and csv creation', 'Doc sign and csv creation', '2017-02-13 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(9026, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-15', 8, 92, 'upgrader correction / unit testing', 'upgrader correction / unit testing', '2017-02-13 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(9027, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-15', 4, 115, 'Framework level blocking of admin panel', 'Framework level blocking of admin panel', '2017-02-13 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9028, 1323, 'dev - feb', 24, 'BBF', '2017-02-16', 4.5, 115, 'Bug fixing and design integration', 'Bug fixing and design integration', '2017-02-13 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9029, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-13', 4.5, 92, 'Sales dashboard mockup creation', 'Sales dashboard mockup creation', '2017-02-13 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9030, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-15', 4.5, 115, 'R&D for magento installation', 'R&D for magento installation', '2017-02-13 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9031, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-14', 13, 92, 'Order details email-csv module', 'Order details email-csv module', '2017-02-13 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9032, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-15', 16, 92, 'Report module changes - 1', 'Report module changes', '2017-02-13 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(9033, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-15', 4, 115, 'Subdomain issue fix in beta', 'Subdomain issue fix in beta', '2017-02-13 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9034, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-14', 8, 92, 'Fixing the search page filtering implementation', 'Fixing the search page filtering implementation', '2017-02-13 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(9035, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-14', 8, 92, 'Lead form implementation', 'Lead form implementation', '2017-02-13 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9036, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-16', 7, 131, 'Retesting new features -ORBIS', 'Retesting new features -ORBIS', '2017-02-13 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9037, 1327, 'dev', 130, 'BHIM', '2017-02-14', 2.5, 102, 'qr generation', 'qr generation', '2017-02-13 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9038, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-14', 4, 102, 'estimation/fixes', 'estimation/fixes', '2017-02-13 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9039, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-13', 8, 97, 'Slidemenu Design Android', 'Slidemenu Design Android', '2017-02-13 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9040, 1298, 'Project management - February', 55, 'Project Management', '2017-02-16', 10, 102, 'Projects and Team management 2', 'Projects and Team management 2', '2017-02-13 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9041, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-13', 14, 97, 'Announcements page - lazy loading feature - iOS', 'Announcements page - lazy loading feature - iOS', '2017-02-13 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9042, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-16', 25, 102, 'bug fixes 5', 'bug fixes 5', '2017-02-13 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9044, 1315, 'Escalations - February 2017', 25, 'Escalations', '2017-02-14', 2, 103, 'Restore eSwap customization iweeza.com', 'Restore eSwap customization iweeza.com', '2017-02-14 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(9045, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-15', 17, 103, 'Protocol calculator', 'Protocol calculator', '2017-02-14 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9046, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-14', 8.5, 103, 'Store issue fixes', 'Store issue fixes', '2017-02-14 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9047, 1342, 'Android App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-15', 11.5, 97, 'Multicart Buyer - Android - fixes', 'Multicart Buyer - Android - fixes', '2017-02-14 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9048, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-14', 8, 97, 'Team Detail page - Android Design', 'Team Detail page - Android Design', '2017-02-14 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9049, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-15', 8, 92, 'Design bug fixing', 'Design bug fixing', '2017-02-14 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9050, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-14', 3, 92, 'Graph error fix', 'Graph error fix', '2017-02-14 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9051, 1309, 'QA report  -jan', 30, 'Internal Sessions', '2017-02-17', 5, 131, 'QA: Report January', 'QA: Report January', '2017-02-14 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9052, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-17', 6, 131, 'Retesting -release', 'Retesting release', '2017-02-14 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9053, 1337, 'QA: Retesting', 69, 'iScripts eSwap 2.3.1', '2017-02-17', 4, 131, 'QA: retesting', 'QA : Retesting', '2017-02-14 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(9054, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-17', 2, 131, 'Sorting companies with error', 'Sorting companies with error', '2017-02-14 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9055, 1323, 'dev - feb', 24, 'BBF', '2017-02-15', 8.5, 102, 'bug fixing 2', 'bug fixing', '2017-02-14 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9056, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-16', 8, 92, 'deprected functions corrections / design bugs fixes', 'deprected functions corrections / design bugs fixes', '2017-02-14 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(9057, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-15', 7, 102, 'estimate/workflow study', 'estimate/workflow study', '2017-02-14 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9058, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-17', 7, 131, 'Testing ORBIS RELEASE -LIVE', 'Testing ORBIS RELEASE -LIVE', '2017-02-14 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9059, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-15', 4, 102, 'bug fixes 6', 'bug fixes', '2017-02-14 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(9060, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-15', 16, 92, 'sales dashboard implementation', 'sales dashboard implementation', '2017-02-14 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(9061, 1339, 'Design conversion', 130, 'BHIM', '2017-02-14', 3, 111, ' signup tab section & home content section', ' signup tab section & home content section', '2017-02-14 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9062, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-14', 5, 111, 'Bug fixing & modifications -02', 'Bug fixing & modifications', '2017-02-14 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9063, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-14', 2, 111, 'bug fixes 7', 'bug fixes 7', '2017-02-14 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9064, 1323, 'dev - feb', 24, 'BBF', '2017-02-14', 2.5, 111, 'Flow design Images creation', 'Flow design Images creation', '2017-02-14 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9065, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-20', 3, 131, 'Initial Testing MCE -PHP CONVERSION', 'Initial Testing MCE -PHP CONVERSION', '2017-02-15 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9066, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-17', 2, 131, 'Retesting -2', 'Retesting -2', '2017-02-15 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9067, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-15', 4, 103, 'Bug fixing-shipping', 'Bug fixing', '2017-02-15 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9068, 1321, 'QA -FEB', 24, 'BBF', '2017-02-20', 5, 131, 'Testing resolved bugs', 'Testing resolved bugs', '2017-02-15 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9069, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-16', 2, 102, 'bug fixes', 'bug fixes', '2017-02-15 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9070, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-17', 4, 115, 'Synchronise showcase for cloud and iscripts', 'Synchronise showcase for cloud and iscripts', '2017-02-15 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9071, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-16', 16, 92, 'Order details csv modification', 'Order details csv modification', '2017-02-15 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9072, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-02-15', 1, 97, 'Adding UDID and Build preperation', 'Adding UDID and Build preperation', '2017-02-15 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9073, 1343, 'CIM Implementation', 33, 'R&D/Training/Upgrades', '2017-02-15', 8, 92, 'Checking the CIM implementation in a test page', 'Checking the CIM implementation in a test page', '2017-02-15 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(9074, 1332, 'For February 2017', 26, 'Estimates', '2017-02-17', 3, 115, 'Estimate -sugestion from AJi', 'Estimate', '2017-02-15 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9075, 1344, 'Estimate', 85, 'SupportPRO', '2017-02-17', 3, 115, 'Estimate', 'Estimate', '2017-02-15 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9076, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-17', 4.5, 115, 'Estimate and broken link fixing', 'Estimate and broken link fixing', '2017-02-15 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9077, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-17', 1, 115, 'Bug fixing1', 'Bug fixing', '2017-02-15 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9078, 1298, 'Project management - February', 55, 'Project Management', '2017-02-17', 2, 115, 'Project management1', 'Project management', '2017-02-15 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9079, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-17', 1.5, 115, 'Bug fixing1', 'Bug fixing', '2017-02-15 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9080, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-15', 8, 97, 'BugFixing - Android Design', 'BugFixing - Android Design', '2017-02-15 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9081, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-15', 5, 97, 'QA - Android Design Integration', 'QA - Android Design Integration', '2017-02-15 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9082, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-15', 6, 97, 'Notification listing - fixes', 'Notification listing - fixes', '2017-02-15 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9083, 1337, 'QA: Retesting', 69, 'iScripts eSwap 2.3.1', '2017-02-15', 1, 103, 'Bug fixing', 'Bug fixing', '2017-02-15 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9084, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-15', 6.5, 103, 'Variety pack changes', 'Variety pack changes', '2017-02-15 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(9085, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-15', 8.5, 111, 'Descriptive images', 'Descriptive images', '2017-02-15 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9086, 1339, 'Design conversion', 130, 'BHIM', '2017-02-15', 6, 111, '2 Dashboard pages & generate Qr code page', '2 Dashboard pages & generate Qr code page', '2017-02-15 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9087, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-15', 3, 111, 'Design Bugs fixing-04', 'Design Bugs fixing', '2017-02-15 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9088, 1291, 'January - February works', 74, 'Alicebeta Web and App', '2017-02-15', 2, 111, 'New section in variety pack', 'New section in variety pack', '2017-02-15 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9089, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-16', 8, 92, 'R&D on webrtc plugin and updation to demo server', 'R&D on webrtc plugin and updation to demo server', '2017-02-15 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9090, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-16', 8.5, 102, 'bug fixes 8', 'bug fixes', '2017-02-15 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(9091, 1283, 'Annual Reviews', 30, 'Internal Sessions', '2017-02-16', 0.5, 102, 'review - aswin', 'review - aswin', '2017-02-15 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9092, 1298, 'Project management - February', 55, 'Project Management', '2017-02-20', 15, 92, 'Project Management - 4', 'Project Management - 4', '2017-02-15 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(9093, 1324, 'Design Issues and Build Gen', 42, 'UberForX Customization[Eatyn]', '2017-02-16', 3, 97, 'Eatyn - Testflight setup', 'Eatyn - Testflight setup', '2017-02-16 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9094, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-16', 3.5, 97, 'Xmpp chat alternative - R&D', 'Xmpp chat alternative', '2017-02-16 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9095, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-16', 8, 97, 'iOS new version Upload ', 'iOS new version Upload ', '2017-02-16 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9096, 1342, 'Android App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-17', 14, 97, 'Multicart Seller - Android', 'Multicart Seller - Android', '2017-02-16 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9097, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-16', 4, 92, 'Updating the analytics and company logo for next 100 companies', 'Updating the analytics and company logo for next 100 companies', '2017-02-16 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9098, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-17', 21, 102, 'client feedback', 'client feedback', '2017-02-16 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(9099, 1327, 'dev', 130, 'BHIM', '2017-02-17', 4, 102, 'user profile update', 'user profile update', '2017-02-16 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9100, 1345, 'For February 2017', 2, 'Trakgear', '2017-02-17', 16, 103, 'Google sheet tasks', 'Google sheet tasks', '2017-02-16 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(9101, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-17', 16, 92, 'Multiple image uploading', 'Multiple image uploading', '2017-02-16 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(9102, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-17', 8, 92, 'bug fixes in the tracker', 'bug fixes in the tracker', '2017-02-16 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(9103, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-17', 4, 115, 'Setting beta for product trial', 'Setting beta for product trial', '2017-02-16 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9104, 1343, 'CIM Implementation', 33, 'R&D/Training/Upgrades', '2017-02-17', 8, 92, 'Checking the implementation of CIM in supportpro ', 'Checking the implementation of CIM in supportpro ', '2017-02-16 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(9105, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-21', 2, 131, 'Testing and meeting ', 'Testing and meeting ', '2017-02-16 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9106, 1346, 'QA FEB', 27, 'Internal Meetings', '2017-02-17', 1, 131, 'iNTERNAL MEETING -QA -SREE', 'iNTERNAL MEETING -QA -SREE', '2017-02-16 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9107, 1346, 'QA FEB', 27, 'Internal Meetings', '2017-02-17', 1, 131, 'INTERNAL MEETING -QA -NEHA', 'INTERNAL MEETING -QA -NEHA', '2017-02-16 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9108, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-17', 17, 103, 'free.alice and works in alicebeta', 'free.alice and works in alicebeta', '2017-02-16 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(9109, 1321, 'QA -FEB', 24, 'BBF', '2017-02-21', 3, 131, 'Testing complete site', 'Testing complete site', '2017-02-16 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9110, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-17', 16, 92, 'PHP 7 integration and bug fixing', 'PHP 7 integration and bug fixing', '2017-02-16 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(9111, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-17', 16, 92, 'Client feedback implemetation and meeting', 'Client feedback implemetation and meeting', '2017-02-16 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(9112, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-16', 8, 103, 'free.alice  design modifications', 'free.alice  design modifications', '2017-02-16 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9113, 1336, 'Bug fixing & deplyoment', 69, 'iScripts eSwap 2.3.1', '2017-02-16', 4, 103, 'Bug fixing and demo update', 'Bug fixing and demo update', '2017-02-16 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9114, 1337, 'QA: Retesting', 69, 'iScripts eSwap 2.3.1', '2017-02-17', 3, 131, 'QA: pack testing.', 'QA: pack testing.', '2017-02-16 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(9115, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-20', 4.5, 111, 'Search result page integration', 'Search result page integration', '2017-02-16 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9116, 1275, 'PHP 5.7 Upgradation', 44, 'iScripts PrintLogic', '2017-02-17', 4, 131, 'QA: completing testing ', 'QA: completing testing ', '2017-02-16 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(9117, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-17', 5, 131, 'QA:retesting bugs', 'QA:retesting bugs', '2017-02-16 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9118, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-17', 17, 103, 'ORU value calculation', 'ORU value calculation', '2017-02-16 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(9119, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-16', 8.5, 103, 'Protocol calculator.', 'Protocol calculator', '2017-02-16 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9120, 1284, 'Development Mob - January - Additional', 28, '8to18 - iOS and Android App', '2017-02-17', 4, 131, 'QA: store upload testing ', 'QA: store upload testing ', '2017-02-16 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9121, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-17', 8.5, 115, 'Bug fixing-2', 'Bug fixing-2', '2017-02-16 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9122, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-16', 7, 111, 'Descriptive images -02', 'Descriptive images ', '2017-02-16 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9123, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-16', 1.5, 111, 'Descriptive images - Flow discussion - Ajai', 'Descriptive images - Flow discussion - Ajai', '2017-02-16 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9124, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-16', 1.5, 111, 'Descriptive images - Flow discussion - Nimish', 'Descriptive images - Flow discussion - Nimish', '2017-02-16 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9125, 1339, 'Design conversion', 130, 'BHIM', '2017-02-16', 2.5, 111, 'QRcode generate page integration', 'QRcode generate page integration', '2017-02-16 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9126, 1348, 'Changes sent By AJi', 109, 'Codeventures', '2017-02-20', 4, 115, 'Change images to cloudfront', 'Change images to cloudfront', '2017-02-17 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9127, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-17', 8.5, 103, 'Bugfixing.', 'Bugfixing', '2017-02-17 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9128, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-17', 7.5, 103, 'Domain creation check and bug fixing', 'Domain creation check and bug fixing', '2017-02-17 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9129, 1338, 'Purchase order mail content- PDF', 18, 'Wildkale App', '2017-02-17', 8.5, 111, 'Purchase order mail content- PDF-02', 'Purchase order mail content- PDF-02', '2017-02-17 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9130, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-18', 1.5, 102, 'backend works', 'backend works', '2017-02-17 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9131, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-02-17', 1, 97, 'Adding UDID - 1 and Build preperation', 'Adding UDID - 1 and Build preperation', '2017-02-17 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9134, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-17', 4, 97, 'Build Uploading - Android and iOS', 'Build Uploading - Android and iOS', '2017-02-17 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9133, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-17', 5, 97, 'Xmpp chat alternative - Firebase', 'Xmpp chat alternative - Firebase', '2017-02-17 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9135, 1338, 'Purchase order mail content- PDF', 18, 'Wildkale App', '2017-02-17', 3.5, 97, 'Purchase order mail content- PDF ', 'Purchase order mail content- PDF ', '2017-02-17 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9136, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-21', 6, 92, 'bug fixes in the tracker -1', 'bug fixes in the tracker', '2017-02-17 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(9137, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-22', 5, 131, 'Testing mce>php upgradation', 'Testing mce>php upgradation', '2017-02-17 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9138, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-20', 3.5, 92, 'Analytics graph issue fix', 'Analytics graph issue fix', '2017-02-17 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9139, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-17', 2, 92, 'R&D on webrtc plugin and updation to demo server - 1', 'R&D on webrtc plugin and updation to demo server', '2017-02-17 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9140, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-20', 8.5, 115, 'Set up the new domain and correct subdomain creation', 'Set up the new domain and correct subdomain creation', '2017-02-17 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9141, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-17', 8, 103, 'free.alice-single page', 'free.alice - single page', '2017-02-17 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9142, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-18', 4, 102, 'chithub - installation', 'chithub - installation', '2017-02-17 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9143, 1327, 'dev', 130, 'BHIM', '2017-02-18', 2.5, 102, 'qr code generation', 'qr code generation', '2017-02-17 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9144, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-18', 1.5, 102, 'meeting', 'meeting', '2017-02-17 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9145, 1298, 'Project management - February', 55, 'Project Management', '2017-02-17', 7, 103, 'Management tasks eSwap, alice', 'Management tasks eSwap, alice', '2017-02-17 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(9146, 1335, 'QA: Feb', 74, 'Alicebeta Web and App', '2017-02-20', 4, 131, 'QA: free.alice', 'QA: free.alice', '2017-02-17 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9147, 1321, 'QA -FEB', 24, 'BBF', '2017-02-22', 4, 131, 'RETesting complete site', 'RETesting complete site', '2017-02-17 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9148, 1298, 'Project management - February', 55, 'Project Management', '2017-02-20', 1, 131, 'Internal discussion', 'Internal discussion', '2017-02-17 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9149, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-21', 2, 111, 'Search result page integration-02', 'Search result page integration-02', '2017-02-17 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9150, 1323, 'dev - feb', 24, 'BBF', '2017-02-17', 1, 111, 'Bug fix -03', 'Bug fix -03', '2017-02-17 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9151, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-20', 4, 103, 'Bug fixing.', 'Bug fixing.', '2017-02-20 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9152, 1277, 'Php 5.6 upgradation', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-20', 4, 103, 'PHP7 bug fixing', 'PHP7 bug fixing', '2017-02-20 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9153, 1345, 'For February 2017', 2, 'Trakgear', '2017-02-22', 25.5, 103, 'Default sport filter and google sheet tasks', 'Default sport filter and google sheet tasks', '2017-02-20 00:00:00', 135, 100, 'completed', '0', NULL, NULL),
(9154, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-20', 8, 103, 'free.alice works', 'free.alice works', '2017-02-20 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(9155, 1298, 'Project management - February', 55, 'Project Management', '2017-02-22', 12, 103, 'Management tasks- alice,ORU', 'Management tasks- alice,ORU', '2017-02-20 00:00:00', 103, 100, 'completed', '0', NULL, NULL),
(9156, 1298, 'Project management - February', 55, 'Project Management', '2017-02-23', 8, 102, 'Projects and Team management 3', 'Projects and Team management 3', '2017-02-20 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9157, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-23', 17, 102, 'client feedback 2', 'client feedback', '2017-02-20 00:00:00', 102, 100, 'completed', '0', NULL, NULL),
(9158, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-22', 16, 92, 'Image upload bug fixing, csv report change in order detail', 'Image upload bug fixing, csv report change in order detail', '2017-02-20 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(9159, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-22', 16, 92, 'Cancel order updation', 'Cancel order updation', '2017-02-20 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(9160, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-22', 16, 92, 'Bug fixing the reported issues', 'Bug fixing the reported issues', '2017-02-20 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9161, 1327, 'dev', 130, 'BHIM', '2017-02-22', 3, 115, 'Admin side changes', 'Admin side changes', '2017-02-20 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9162, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-20', 6, 97, 'Bug fixing - Android and iOS', 'Bug fixing - Android and iOS', '2017-02-20 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9163, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-20', 8, 97, 'DFP sdk integration Android', 'DFP sdk integration Android', '2017-02-20 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9164, 1342, 'Android App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-21', 10, 97, 'UberForX - User Android', 'UberForX - User Android', '2017-02-20 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9165, 1303, 'Updating site with new informations', 118, 'keyScore', '2017-02-21', 5, 92, 'No data issue fix and graph update', 'No data issue fix and graph update', '2017-02-20 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9166, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-20', 1.5, 97, 'Estimate - Enhancements', 'Estimate - Additional enhancements and bugs', '2017-02-20 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9167, 1298, 'Project management - February', 55, 'Project Management', '2017-02-23', 9, 97, 'PM - February wk3 - 2017 - Anand', 'PM - February wk3 - 2017 - Anand', '2017-02-20 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9168, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-21', 8, 92, 'R&D on webrtc plugin', 'R&D on webrtc plugin', '2017-02-20 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9169, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-22', 3, 115, 'Bug fixing/Myiswaps page integration', 'Bug fixing/Myiswaps page integration', '2017-02-20 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9170, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-22', 8.5, 115, 'Rewrite htaccess for cloud', 'Rewrite htaccess for cloud', '2017-02-20 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9171, 1346, 'QA FEB', 27, 'Internal Meetings', '2017-02-22', 0.5, 131, 'MEETING', 'MEETING', '2017-02-20 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9173, 1320, 'QA -FEB', 80, 'Orbis Mobile App', '2017-02-23', 4, 131, 'Testing android and ios new features', ' 	\r\nTesting android and ios new features', '2017-02-20 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9174, 1323, 'dev - feb', 24, 'BBF', '2017-02-22', 8.5, 115, 'Bug fixing 4', 'Bug fixing', '2017-02-20 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9175, 1335, 'QA: Feb', 74, 'Alicebeta Web and App', '2017-02-23', 5, 131, 'QA: free.alice.com live', 'QA: free.alice.com live', '2017-02-20 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9176, 1350, 'QA: Additional', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-23', 5, 131, 'QA: Retesting', 'QA: Retesting', '2017-02-20 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(9177, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-22', 16, 111, 'Version - 0.7.6 changes', 'Version - 0.7.6 changes', '2017-02-20 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(9178, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-22', 8, 111, 'Descriptive images -03', 'Descriptive images -03', '2017-02-20 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9179, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-21', 4, 111, 'Design updations-01', 'Design updations-01', '2017-02-20 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9180, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-22', 2, 111, 'Search result page show hide integration', 'Search result page show hide integration', '2017-02-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9181, 1298, 'Project management - February', 55, 'Project Management', '2017-02-23', 4, 111, 'PM - February wk4 -Nimish', 'PM - February wk4 -Nimish', '2017-02-20 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9182, 1351, 'PHP 5.6 Additional time', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-21', 7.5, 103, 'Bug fixing', 'Bug fixing', '2017-02-21 00:00:00', 188, 100, 'completed', '0', NULL, NULL),
(9186, 1350, 'QA: Additional', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-24', 3, 131, 'QA: Retesting.', 'QA: Retesting,', '2017-02-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9185, 1350, 'QA: Additional', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-24', 3, 131, 'QA: completing testing', 'QA; Complete flow testing', '2017-02-21 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9187, 1350, 'QA: Additional', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-24', 3, 131, 'QA: Retesting\\''', 'QA: Retesting', '2017-02-21 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9188, 1302, 'PHP 7 upgradation', 44, 'iScripts PrintLogic', '2017-02-22', 8, 92, 'bug fixes in the tracker - 2', 'bug fixes in the tracker', '2017-02-21 00:00:00', 91, 100, 'completed', '0', NULL, NULL),
(9189, 1332, 'For February 2017', 26, 'Estimates', '2017-02-22', 4, 92, 'Supportpro CIM implementation estimate and plan', 'Supportpro CIM implementation estimate and plan', '2017-02-21 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(9190, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-02-21', 3, 97, 'Estimate - Enhancements', 'Estimate - Enhancements', '2017-02-21 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9191, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-21', 6, 97, 'Bug Fixes - Register page ', 'Bug Fixes - Register page ', '2017-02-21 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9192, 1309, 'QA report  -jan', 30, 'Internal Sessions', '2017-02-24', 3, 131, 'QA; monthly january', 'QA; monthly january', '2017-02-21 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9193, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-21', 8, 97, 'Ad integration inner pages - Android', 'DFP sdk integration  - Ad integration inner pages - Android', '2017-02-21 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9194, 1352, 'QA: February', 44, 'iScripts PrintLogic', '2017-02-24', 4.5, 131, 'QA; Initial testing', 'QA; Initial testing', '2017-02-21 00:00:00', 149, 100, 'completed', '0', NULL, NULL),
(9195, 1331, 'Dev-Feb2017', 13, 'iScripts.com', '2017-02-23', 4, 115, 'Broken links fixing', 'Broken links fixing', '2017-02-21 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9196, 1327, 'dev', 130, 'BHIM', '2017-02-22', 1.5, 102, 'deployment', 'deployment', '2017-02-21 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9197, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-22', 2, 102, 'registration module', 'registration module', '2017-02-21 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9198, 1298, 'Project management - February', 55, 'Project Management', '2017-02-24', 7, 92, 'Project Management - 5', 'Project Management', '2017-02-21 00:00:00', 92, 100, 'completed', '0', NULL, NULL),
(9199, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-22', 15, 103, 'free.alice work', 'free.alice work', '2017-02-21 00:00:00', 176, 100, 'completed', '0', NULL, NULL),
(9200, 1314, 'dev - feb', 103, '8to18 - AD Assist', '2017-02-22', 24, 102, 'contract section', 'contract section', '2017-02-21 00:00:00', 118, 100, 'completed', '0', NULL, NULL),
(9201, 1323, 'dev - feb', 24, 'BBF', '2017-02-22', 8.5, 102, 'bug fixing 7', 'bug fixing', '2017-02-21 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9202, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-23', 1, 131, 'Client call -ORU', 'Client call -ORU', '2017-02-21 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9203, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-21', 6.5, 103, 'Design bug fixes', 'Design bug fixes', '2017-02-21 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9204, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-23', 25.5, 103, 'ORU value admin section', 'ORU value admin section', '2017-02-21 00:00:00', 163, 100, 'completed', '0', NULL, NULL),
(9205, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-21', 4, 103, 'Protocol calculation modifications', 'Protocol calculation modifications', '2017-02-21 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9206, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-24', 5, 111, 'Bug fixing - Dersign', 'Bug fixing - Dersign', '2017-02-21 00:00:00', 95, 100, 'completed', '0', NULL, NULL),
(9207, 1351, 'PHP 5.6 Additional time', 11, 'iScripts MultiCart Enterprise  1.3', '2017-02-21', 2, 103, 'Bug fixing - MCE', 'Bug fixing - MCE', '2017-02-21 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9208, 1339, 'Design conversion', 130, 'BHIM', '2017-02-21', 1, 111, 'Design modifications', 'Design modifications', '2017-02-21 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9209, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-21', 1.5, 111, 'Bug fixing -Design', 'Bug fixing -Design', '2017-02-21 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9210, 1327, 'dev', 130, 'BHIM', '2017-02-23', 1.5, 102, 'deployment fixes', 'deployment fixes', '2017-02-22 00:00:00', 116, 100, 'completed', '0', NULL, NULL),
(9211, 1310, 'Dev - February 2017', 16, 'Saco', '2017-02-23', 16, 92, 'Version 0.7.6 - Bug fixing and changes', 'Version 0.7.6 - Bug fixing and changes', '2017-02-22 00:00:00', 99, 100, 'completed', '0', NULL, NULL),
(9212, 1332, 'For February 2017', 26, 'Estimates', '2017-02-22', 2, 92, 'Wordpress estimation - Soni Joseph', 'Wordpress estimation - Soni Joseph', '2017-02-22 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(9213, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-23', 14, 92, 'School api and common flare management', 'School api and common flare management', '2017-02-22 00:00:00', 155, 100, 'completed', '0', NULL, NULL),
(9231, 1304, 'Fixing hold itmes', 51, 'Flexible Vacation Finder ', '2017-02-22', 2.5, 111, 'Flight & Hotel search result section', 'Flight & Hotel search result section', '2017-02-22 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9215, 1332, 'For February 2017', 26, 'Estimates', '2017-02-22', 4, 92, 'GoStores - php conversion feasibility check and time required', 'GoStores - php conversion feasibility check and time required', '2017-02-22 00:00:00', 189, 100, 'completed', '0', NULL, NULL),
(9216, 1317, 'QA -FEB', 103, '8to18 - AD Assist', '2017-02-27', 3, 131, 'empty DB testing', 'empty DB testing', '2017-02-22 00:00:00', 165, 100, 'completed', '0', NULL, NULL),
(9217, 1353, 'QA', 130, 'BHIM', '2017-02-27', 5, 131, 'TESTING bhim web app', 'TESTING bhim web app', '2017-02-22 00:00:00', 109, 100, 'completed', '0', NULL, NULL),
(9218, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-22', 4.5, 92, 'CSV reports estimation', 'CSV reports estimation', '2017-02-22 00:00:00', 186, 100, 'completed', '0', NULL, NULL),
(9219, 1239, 'Development Mob - January', 120, 'PlayMe', '2017-02-22', 2, 97, 'Estimate - Enhancements 1', 'Estimate - Enhancements 1', '2017-02-22 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9221, 1294, 'iOS App Enhancements and Bugfixing', 13, 'iScripts.com', '2017-02-22', 4, 97, 'BugFixing - iOS products', 'BugFixing - iOS products', '2017-02-22 00:00:00', 177, 100, 'completed', '0', NULL, NULL),
(9222, 1307, 'Development Mob - February', 80, 'Orbis Mobile App', '2017-02-23', 13, 97, 'Delete All notifications - iOS and Android', 'Delete All notifications - iOS and Android', '2017-02-22 00:00:00', 97, 100, 'completed', '0', NULL, NULL),
(9223, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-24', 1, 115, 'Showcase bug fix', 'Showcase bug fix', '2017-02-22 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9224, 1323, 'dev - feb', 24, 'BBF', '2017-02-24', 7.5, 115, 'Bug fixing 8', 'Bug fixing', '2017-02-22 00:00:00', 147, 100, 'completed', '0', NULL, NULL),
(9225, 1313, 'For February', 3, 'Orbis Marketplace-ORU', '2017-02-22', 8.5, 103, 'ORU code update', 'ORU code update', '2017-02-22 00:00:00', 164, 100, 'completed', '0', NULL, NULL),
(9226, 1333, 'dev - feb', 131, 'Kliqbooth - P2', '2017-02-23', 8, 92, 'R&D on webrtc plugin - 1', 'R&D on webrtc plugin', '2017-02-22 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9227, 1354, 'QA: iscripts products', 13, 'iScripts.com', '2017-02-24', 4, 131, 'QA; multicart Apps', 'QA; multicart Apps', '2017-02-22 00:00:00', 131, 100, 'completed', '0', NULL, NULL),
(9228, 1278, 'Cloud Based modifications', 56, 'iScripts Cloud', '2017-02-24', 8.5, 115, 'Disable admin for expired account', 'Disable admin for expired account', '2017-02-22 00:00:00', 115, 100, 'completed', '0', NULL, NULL),
(9229, 1311, 'Dev - Feb 2017', 23, 'Wildkale', '2017-02-23', 16, 92, 'GIT implementation in live server', 'GIT implementation in live server and checking', '2017-02-22 00:00:00', 156, 100, 'completed', '0', NULL, NULL),
(9230, 1306, 'Development Mob - February', 28, '8to18 - iOS and Android App', '2017-02-22', 8, 97, 'JIRA update - Mobile 45 - Android', 'JIRA update - Mobile 45 - Android', '2017-02-22 00:00:00', 98, 100, 'completed', '0', NULL, NULL),
(9232, 1325, 'Dev - Febraury', 116, '8 to 18 Sales Automation Tool', '2017-02-22', 1, 111, 'Bug fixing -Design02', 'Bug fixing -Design02', '2017-02-22 00:00:00', 111, 100, 'completed', '0', NULL, NULL),
(9233, 1347, 'February - March Works', 74, 'Alicebeta Web and App', '2017-02-22', 8, 111, 'Design modifications-02', 'Design modifications-02', '2017-02-22 00:00:00', 113, 100, 'completed', '0', NULL, NULL),
(9234, 1322, 'dev - feb', 115, 'Mysitedetails-eswap', '2017-02-23', 2, 102, 'myiswap section', 'myiswap section', '2017-02-22 00:00:00', 154, 100, 'completed', '0', NULL, NULL),
(9235, 1315, 'Escalations - February 2017', 25, 'Escalations', '2017-02-27', 4, 131, 'QA: ayurved feedback', 'QA: ayurved feedback', '2017-02-23 00:00:00', 131, 100, 'completed', '0', NULL, NULL);
